CREATE TABLE `imageninforme` (
  `idInforme` int(11) NOT NULL,
  `idImagen` int(11) NOT NULL,
  `sDescripcionImagen` varchar(260) DEFAULT NULL,
  `idImagenMobile` int(11) DEFAULT NULL,
  `fecha` datetime DEFAULT NULL,
  `idUser` int(11) DEFAULT NULL
) ENGINE=InnoDB DEFAULT CHARSET=latin1;

--
-- Volcado de datos para la tabla `imageninforme`
--

INSERT INTO `imageninforme` (`idInforme`, `idImagen`, `sDescripcionImagen`, `idImagenMobile`, `fecha`, `idUser`) VALUES
(1386, 178, 'Minuta de reunión Seguimiento de Obra.', NULL, NULL, NULL),
(1396, 179, 'Minuta reunión Seguimiento de proyecto.', NULL, NULL, NULL),
(1398, 180, 'Minuta Seguimiento de Proyecto', NULL, NULL, NULL),
(1551, 186, 'Listado de materiales para la obra', NULL, NULL, NULL),
(1562, 187, '', NULL, NULL, NULL),
(1729, 212, '', NULL, NULL, NULL),
(2181, 423, 'columna de cañerias', NULL, NULL, NULL),
(2181, 424, 'IMG-20200527-WA0002[1].jpg', NULL, NULL, NULL),
(2181, 425, 'transporte de caños', NULL, NULL, NULL),
(2183, 426, 'apertura de zanja', NULL, NULL, NULL),
(2185, 428, 'WhatsApp Image 2020-05-30 at 4.25.34 PM.jpeg', NULL, NULL, NULL),
(2185, 429, 'WhatsApp Image 2020-05-29 at 2.43.36 PM.jpeg', NULL, NULL, NULL),
(2185, 430, 'WhatsApp Image 2020-05-31 at 12.12.24 PM.jpeg', NULL, NULL, NULL),
(2186, 431, 'Foto bajada 1', NULL, NULL, NULL),
(2186, 432, 'Foto bajada.jpeg', NULL, NULL, NULL),
(2186, 433, 'bajada', NULL, NULL, NULL),
(2186, 434, 'tapada', NULL, NULL, NULL),
(2194, 437, 'Prefabricado 1', NULL, NULL, NULL),
(2194, 438, 'Prefabricado 2', NULL, NULL, NULL),
(2194, 439, 'Verificacion columna instalada por IKAU', NULL, NULL, NULL),
(2198, 440, 'Tee Williamson', NULL, NULL, NULL),
(2205, 441, 'Cateo.jpeg', NULL, NULL, NULL),
(2205, 442, 'Foto bajada.jpeg', NULL, NULL, NULL),
(2205, 443, 'Verificacion cañeria instalada.jpeg', NULL, NULL, NULL),
(2218, 446, 'TGS052_Planta Reguladora_2.jpeg', NULL, NULL, NULL),
(2218, 447, 'TGS052_Planta Reguladora_1.jpeg', NULL, NULL, NULL),
(2218, 448, 'TGS052_Planta Reguladora_3.jpeg', NULL, NULL, NULL),
(2218, 449, 'TGS052_Cañería de Acero_1.jpeg', NULL, NULL, NULL),
(2219, 444, 'SOLDADURA TEE WILLIAMSON.jpeg', NULL, NULL, NULL),
(2219, 445, 'TRANSICION.jpeg', NULL, NULL, NULL),
(2220, 450, 'TGS_Planta reguladora_1.jpg', NULL, NULL, NULL),
(2220, 451, 'TGS_Planta reguladora_2.jpg', NULL, NULL, NULL),
(2220, 452, 'TGS_Planta reguladora_3.jpg', NULL, NULL, NULL),
(2225, 453, 'TGS_11-6-2020_ERP.4.jpg', NULL, NULL, NULL),
(2225, 454, 'TGS_11-6-2020_ERP.3.jpg', NULL, NULL, NULL),
(2225, 455, 'TGS_11-6-2020_ERP.2.jpg', NULL, NULL, NULL),
(2225, 456, 'TGS_11-6-2020_ERP.1.jpg', NULL, NULL, NULL),
(2226, 457, 'TGS_12-6-2020_ERP.3.jpg', NULL, NULL, NULL),
(2226, 458, 'TGS_12-6-2020_ERP.2.jpg', NULL, NULL, NULL),
(2226, 459, 'TGS_12-6-2020_ERP.1.jpg', NULL, NULL, NULL),
(2227, 460, 'Conexion a tope.jpeg', NULL, NULL, NULL),
(2227, 461, 'soldadura tee WILLIAMSON (2).jpeg', NULL, NULL, NULL),
(2227, 462, 'Tee soldada.jpeg', NULL, NULL, NULL),
(2228, 463, 'TGS_13-6-2020_ERP.2.jpg', NULL, NULL, NULL),
(2228, 464, 'TGS_13-6-2020_ERP.1.jpg', NULL, NULL, NULL),
(2228, 465, 'TGS_13-6-2020_ERP.3.jpg', NULL, NULL, NULL),
(2228, 466, 'TGS_13-6-2020_ERP.4.jpg', NULL, NULL, NULL),
(2229, 467, 'TGS_15-6-2020_ERP.4.jpg', NULL, NULL, NULL),
(2229, 468, 'TGS_15-6-2020_ERP.3.jpg', NULL, NULL, NULL),
(2229, 469, 'TGS_15-6-2020_ERP.1.jpg', NULL, NULL, NULL),
(2229, 470, 'TGS_15-6-2020_ERP.2.jpg', NULL, NULL, NULL),
(2230, 471, 'TGS_16-6-2020_ERP.4.jpg', NULL, NULL, NULL),
(2230, 472, 'TGS_16-6-2020_ERP.3.jpg', NULL, NULL, NULL),
(2230, 473, 'TGS_16-6-2020_ERP.2.jpg', NULL, NULL, NULL),
(2230, 474, 'TGS_16-6-2020_ERP.1.jpg', NULL, NULL, NULL),
(2231, 475, 'Fusion cañeria.jpeg', NULL, NULL, NULL),
(2231, 476, 'Verif cañeria 90 (1).jpeg', NULL, NULL, NULL),
(2233, 481, 'TGS_17-6-2020_ERP.3.jpg', NULL, NULL, NULL),
(2233, 482, 'TGS_17-6-2020_ERP.2.jpg', NULL, NULL, NULL),
(2233, 483, 'TGS_17-6-2020_ERP.1.jpg', NULL, NULL, NULL),
(2233, 484, 'TGS_17-6-2020_ERP.4.jpg', NULL, NULL, NULL),
(2234, 485, 'Empalme 180 tope.jpeg', NULL, NULL, NULL),
(2234, 486, 'VErif presion 180 (1).jpeg', NULL, NULL, NULL),
(2235, 487, 'TGS_18-6-2020_ERP.3.jpg', NULL, NULL, NULL),
(2235, 488, 'TGS_18-6-2020_ERP.2.jpg', NULL, NULL, NULL),
(2235, 489, 'TGS_18-6-2020_ERP.1.jpg', NULL, NULL, NULL),
(2237, 490, 'TGS_19-6-2020_ERP.3.jpg', NULL, NULL, NULL),
(2237, 491, 'TGS_19-6-2020_ERP.2.jpg', NULL, NULL, NULL),
(2237, 492, 'TGS_19-6-2020_ERP.1.jpg', NULL, NULL, NULL),
(2239, 493, 'TGS_20-6-2020_ERP.4.jpg', NULL, NULL, NULL),
(2239, 494, 'TGS_20-6-2020_ERP.3.jpg', NULL, NULL, NULL),
(2239, 495, 'TGS_20-6-2020_ERP.2.jpg', NULL, NULL, NULL),
(2239, 496, 'TGS_20-6-2020_ERP.1.jpg', NULL, NULL, NULL),
(2241, 497, 'TGS_22-6-2020_ERP.3.jpg', NULL, NULL, NULL),
(2241, 498, 'TGS_22-6-2020_ERP.2.jpg', NULL, NULL, NULL),
(2241, 499, 'TGS_22-6-2020_ERP.1.jpg', NULL, NULL, NULL),
(2242, 500, 'TGS_23-6-2020_ERP.3.jpg', NULL, NULL, NULL),
(2242, 501, 'TGS_23-6-2020_ERP.2.jpg', NULL, NULL, NULL),
(2242, 502, 'TGS_23-6-2020_ERP.1.jpg', NULL, NULL, NULL),
(2243, 503, 'TGS_24-6-2020_ERP.3.jpg', NULL, NULL, NULL),
(2243, 504, 'TGS_24-6-2020_ERP.2.jpg', NULL, NULL, NULL),
(2243, 505, 'TGS_24-6-2020_ERP.1.jpg', NULL, NULL, NULL),
(2244, 506, 'TGS_25-6-2020_ERP.4.jpg', NULL, NULL, NULL),
(2244, 507, 'TGS_25-6-2020_ERP.3.jpg', NULL, NULL, NULL),
(2244, 508, 'TGS_25-6-2020_ERP.2.jpg', NULL, NULL, NULL),
(2244, 509, 'TGS_25-6-2020_ERP.1.jpg', NULL, NULL, NULL),
(2246, 510, 'TGS_26-6-2020_ERP.2.jpg', NULL, NULL, NULL),
(2246, 511, 'TGS_26-6-2020_ERP.1.jpg', NULL, NULL, NULL),
(2247, 512, 'TGS_27-6-2020_ERP.1.jpg', NULL, NULL, NULL),
(2248, 513, 'TGS_29-6-2020_ERP.4.jpg', NULL, NULL, NULL),
(2248, 514, 'TGS_29-6-2020_ERP.3.jpg', NULL, NULL, NULL),
(2248, 515, 'TGS_29-6-2020_ERP.2.jpg', NULL, NULL, NULL),
(2248, 516, 'TGS_29-6-2020_ERP.1.jpg', NULL, NULL, NULL),
(2250, 517, 'TGS_30-6-2020_ERP.4.jpg', NULL, NULL, NULL),
(2250, 518, 'TGS_30-6-2020_ERP.3.jpg', NULL, NULL, NULL),
(2250, 519, 'TGS_30-6-2020_ERP.2.jpg', NULL, NULL, NULL),
(2250, 520, 'TGS_30-6-2020_ERP.1.jpg', NULL, NULL, NULL),
(2251, 521, '20200701_135413.jpg', NULL, NULL, NULL),
(2251, 522, '20200701_135419.jpg', NULL, NULL, NULL),
(2252, 523, 'TGS_01-6-2020_ERP.3.jpg', NULL, NULL, NULL),
(2252, 524, 'TGS_01-6-2020_ERP.4.jpg', NULL, NULL, NULL),
(2252, 525, 'TGS_01-6-2020_ERP.2.jpg', NULL, NULL, NULL),
(2252, 526, 'TGS_01-6-2020_ERP.1.jpg', NULL, NULL, NULL),
(2253, 527, 'TGS_02-6-2020_ERP.1.jpg', NULL, NULL, NULL),
(2253, 528, 'TGS_02-6-2020_ERP.2.jpg', NULL, NULL, NULL),
(2253, 529, 'TGS_02-6-2020_ERP.3.jpg', NULL, NULL, NULL),
(2254, 530, 'Bajada', NULL, NULL, NULL),
(2254, 531, 'Zanjeo', NULL, NULL, NULL),
(2255, 532, '', NULL, NULL, NULL),
(2257, 533, 'TGS_04-6-2020_ERP.1.jpg', NULL, NULL, NULL),
(2257, 534, 'TGS_04-6-2020_ERP.2.jpg', NULL, NULL, NULL),
(2257, 535, 'TGS_04-6-2020_ERP.3.jpg', NULL, NULL, NULL),
(2257, 536, 'TGS_04-6-2020_ERP.4.jpg', NULL, NULL, NULL),
(2258, 537, '20200706_123010.jpg', NULL, NULL, NULL),
(2258, 538, '20200706_125308.jpg', NULL, NULL, NULL),
(2258, 539, '20200706_131042.jpg', NULL, NULL, NULL),
(2259, 540, 'TGS_06-7-2020_ERP.4.jpg', NULL, NULL, NULL),
(2259, 541, 'TGS_06-7-2020_ERP.3.jpg', NULL, NULL, NULL),
(2259, 542, 'TGS_06-7-2020_ERP.2.jpg', NULL, NULL, NULL),
(2259, 543, 'TGS_06-7-2020_ERP.1.jpg', NULL, NULL, NULL),
(2260, 544, 'servicios', NULL, NULL, NULL),
(2260, 545, 'Prueba neumatica', NULL, NULL, NULL),
(2263, 546, 'TGS_07-7-2020_ERP.1.jpg', NULL, NULL, NULL),
(2263, 547, 'TGS_07-7-2020_ERP.2.jpg', NULL, NULL, NULL),
(2263, 548, 'TGS_07-7-2020_ERP.3.jpg', NULL, NULL, NULL),
(2264, 549, 'PN.jpeg', NULL, NULL, NULL),
(2272, 550, 'TGS_13-7-2020_ERP.4.jpg', NULL, NULL, NULL),
(2272, 551, 'TGS_13-7-2020_ERP.3.jpg', NULL, NULL, NULL),
(2272, 552, 'TGS_13-7-2020_ERP.2.jpg', NULL, NULL, NULL),
(2272, 553, 'TGS_13-7-2020_ERP.1.jpg', NULL, NULL, NULL),
(2274, 554, 'servicio.jpeg', NULL, NULL, NULL),
(2274, 555, 'terminacion de terreno.jpeg', NULL, NULL, NULL),
(2275, 557, 'TGS_14-7-2020_ERP.4.jpg', NULL, NULL, NULL),
(2275, 558, 'TGS_14-7-2020_ERP.3.jpg', NULL, NULL, NULL),
(2275, 559, 'TGS_14-7-2020_ERP.2.jpg', NULL, NULL, NULL),
(2275, 560, 'TGS_14-7-2020_ERP.1.jpg', NULL, NULL, NULL),
(2277, 561, 'TGS_15-7-2020_ERP.1.jpg', NULL, NULL, NULL),
(2277, 562, 'TGS_15-7-2020_ERP.2.jpg', NULL, NULL, NULL),
(2277, 563, 'TGS_15-7-2020_ERP.3.jpg', NULL, NULL, NULL),
(2277, 564, 'TGS_15-7-2020_ERP.4.jpg', NULL, NULL, NULL),
(2278, 565, 'TGS_16-7-2020_ERP.1.jpg', NULL, NULL, NULL),
(2278, 566, 'TGS_16-7-2020_ERP.2.jpg', NULL, NULL, NULL),
(2278, 567, 'TGS_16-7-2020_ERP.3.jpg', NULL, NULL, NULL),
(2278, 568, 'TGS_16-7-2020_ERP.4.jpg', NULL, NULL, NULL),
(2280, 570, 'TGS_17-7-2020_ERP.1.jpg', NULL, NULL, NULL),
(2280, 571, 'TGS_17-7-2020_ERP.2.jpg', NULL, NULL, NULL),
(2280, 572, 'TGS_17-7-2020_ERP.3.jpg', NULL, NULL, NULL),
(2280, 573, 'TGS_17-7-2020_ERP.4.jpg', NULL, NULL, NULL),
(2281, 574, 'TGS_18-7-2020_ERP.4.jpg', NULL, NULL, NULL),
(2281, 575, 'TGS_18-7-2020_ERP.3.jpg', NULL, NULL, NULL),
(2281, 576, 'TGS_18-7-2020_ERP.2.jpg', NULL, NULL, NULL),
(2281, 577, 'TGS_18-7-2020_ERP.1.jpg', NULL, NULL, NULL),
(2285, 580, 'TGS_20-7-2020_ERP.1.jpg', NULL, NULL, NULL),
(2285, 581, 'TGS_20-7-2020_ERP.2.jpg', NULL, NULL, NULL),
(2285, 582, 'TGS_20-7-2020_ERP.3.jpg', NULL, NULL, NULL),
(2285, 583, 'TGS_20-7-2020_ERP.4.jpg', NULL, NULL, NULL),
(2296, 584, 'LLUVIA.jpg', NULL, NULL, NULL),
(2298, 598, 'TGS_22-7-2020_ERP..jpg', NULL, NULL, NULL),
(2307, 599, 'TGS_23-7-2020_ERP.1.jpg', NULL, NULL, NULL),
(2307, 600, 'TGS_23-7-2020_ERP.2.jpg', NULL, NULL, NULL),
(2307, 601, 'TGS_23-7-2020_ERP.3.jpg', NULL, NULL, NULL),
(2307, 602, 'TGS_23-7-2020_ERP.4.jpg', NULL, NULL, NULL),
(2308, 611, 'TGS_24-7-2020_ERP.1.jpg', NULL, NULL, NULL),
(2308, 612, 'TGS_24-7-2020_ERP.2.jpg', NULL, NULL, NULL),
(2308, 613, 'TGS_24-7-2020_ERP.3.jpg', NULL, NULL, NULL),
(2309, 603, '1.jpg', NULL, NULL, NULL),
(2309, 604, '2.jpg', NULL, NULL, NULL),
(2309, 605, '3.jpg', NULL, NULL, NULL),
(2309, 606, 'OS N° 1.pdf', NULL, NULL, NULL),
(2309, 607, 'OS N° 2.pdf', NULL, NULL, NULL),
(2309, 608, 'OS N° 3.pdf', NULL, NULL, NULL),
(2309, 609, 'NP N° 1.pdf', NULL, NULL, NULL),
(2309, 610, 'NP N° 2.pdf', NULL, NULL, NULL),
(2310, 614, 'TGS_25-7-2020_ERP.3.jpg', NULL, NULL, NULL),
(2310, 615, 'TGS_25-7-2020_ERP.1.jpg', NULL, NULL, NULL),
(2310, 616, 'TGS_25-7-2020_ERP.2.jpg', NULL, NULL, NULL),
(2316, 621, 'TGS_27-7-2020_ERP.1.jpg', NULL, NULL, NULL),
(2316, 622, 'TGS_27-7-2020_ERP.2.jpg', NULL, NULL, NULL),
(2316, 623, 'TGS_27-7-2020_ERP.3.jpg', NULL, NULL, NULL),
(2319, 626, 'ACTA.jpg', NULL, NULL, NULL),
(2320, 627, '1.jpg', NULL, NULL, NULL),
(2320, 628, '2.jpg', NULL, NULL, NULL),
(2320, 629, '3.jpg', NULL, NULL, NULL),
(2320, 630, '4.jpg', NULL, NULL, NULL),
(2320, 631, 'NP N° 4.pdf', NULL, NULL, NULL),
(2322, 637, 'IMG_20200728_105111.jpg', NULL, NULL, NULL),
(2322, 638, 'IMG_20200728_110853.jpg', NULL, NULL, NULL),
(2322, 639, 'IMG_20200728_160604.jpg', NULL, NULL, NULL),
(2322, 640, 'IMG_20200728_163740.jpg', NULL, NULL, NULL),
(2322, 641, 'IMG_20200728_165226.jpg', NULL, NULL, NULL),
(2323, 633, 'TGS_28-7-2020_ERP.4.jpg', NULL, NULL, NULL),
(2323, 634, 'TGS_28-7-2020_ERP.1.jpg', NULL, NULL, NULL),
(2323, 635, 'TGS_28-7-2020_ERP.2.jpg', NULL, NULL, NULL),
(2323, 636, 'TGS_28-7-2020_ERP.3.jpg', NULL, NULL, NULL),
(2329, 657, 'IMG_20200729_111707.jpg', NULL, NULL, NULL),
(2329, 658, 'IMG_20200729_111721.jpg', NULL, NULL, NULL),
(2329, 659, 'IMG_20200729_112644.jpg', NULL, NULL, NULL),
(2329, 660, 'IMG_20200729_120905.jpg', NULL, NULL, NULL),
(2329, 661, 'IMG_20200729_120912.jpg', NULL, NULL, NULL),
(2329, 662, 'IMG_20200729_155251.jpg', NULL, NULL, NULL),
(2329, 663, 'IMG_20200729_155258.jpg', NULL, NULL, NULL),
(2329, 664, 'IMG_20200729_163835.jpg', NULL, NULL, NULL),
(2329, 665, 'IMG_20200729_164459.jpg', NULL, NULL, NULL),
(2329, 666, 'IMG_20200729_171154.jpg', NULL, NULL, NULL),
(2329, 667, 'IMG_20200729_173552.jpg', NULL, NULL, NULL),
(2329, 668, 'IMG_20200729_174153.jpg', NULL, NULL, NULL),
(2329, 669, 'IMG_20200729_174430.jpg', NULL, NULL, NULL),
(2329, 671, 'Apertura de libro de Nota de Pedido.pdf', NULL, NULL, NULL),
(2329, 672, 'Apertura de libro de Orden de Servicio.pdf', NULL, NULL, NULL),
(2329, 673, 'IMG_20200730_085249.jpg', NULL, NULL, NULL),
(2329, 674, 'Nota de Pedido N°2.pdf', NULL, NULL, NULL),
(2329, 675, 'Nota de Pedido N°3.pdf', NULL, NULL, NULL),
(2329, 676, 'Orden de Servicio N°1.pdf', NULL, NULL, NULL),
(2329, 677, 'Orden De Servicio N°2.pdf', NULL, NULL, NULL),
(2331, 649, 'Acta de inicio efectivo de obra', NULL, NULL, NULL),
(2332, 650, 'TGS_29-7-2020_ERP.4.jpg', NULL, NULL, NULL),
(2332, 651, 'TGS_29-7-2020_ERP.3.jpg', NULL, NULL, NULL),
(2332, 652, 'TGS_29-7-2020_ERP.2.jpg', NULL, NULL, NULL),
(2332, 653, 'TGS_29-7-2020_ERP.1.jpg', NULL, NULL, NULL),
(2333, 654, '1.jpg', NULL, NULL, NULL),
(2333, 655, '2.jpg', NULL, NULL, NULL),
(2333, 656, '3.jpg', NULL, NULL, NULL),
(2334, 687, 'IMG_20200729_175521.jpg', NULL, NULL, NULL),
(2334, 688, 'IMG_20200730_112903.jpg', NULL, NULL, NULL),
(2334, 689, 'IMG_20200730_112910.jpg', NULL, NULL, NULL),
(2334, 690, 'IMG_20200730_114723.jpg', NULL, NULL, NULL),
(2334, 691, 'IMG_20200730_120131.jpg', NULL, NULL, NULL),
(2334, 692, 'IMG_20200730_152702.jpg', NULL, NULL, NULL),
(2334, 693, 'IMG_20200730_152907.jpg', NULL, NULL, NULL),
(2334, 694, 'IMG_20200730_164310.jpg', NULL, NULL, NULL),
(2334, 695, 'Nota de Pedido N°4.pdf', NULL, NULL, NULL),
(2337, 680, 'zanjeo', NULL, NULL, NULL),
(2337, 681, 'desfile', NULL, NULL, NULL),
(2337, 682, 'fusion', NULL, NULL, NULL),
(2338, 683, 'TGS_30-7-2020_ERP.4.jpg', NULL, NULL, NULL),
(2338, 684, 'TGS_30-7-2020_ERP.1.jpg', NULL, NULL, NULL),
(2338, 685, 'TGS_30-7-2020_ERP.2.jpg', NULL, NULL, NULL),
(2338, 686, 'TGS_30-7-2020_ERP.3.jpg', NULL, NULL, NULL),
(2340, 698, 'IMG_20200731_104714.jpg', NULL, NULL, NULL),
(2340, 699, 'IMG_20200731_104722.jpg', NULL, NULL, NULL),
(2340, 700, 'IMG_20200731_110341.jpg', NULL, NULL, NULL),
(2340, 701, 'IMG_20200731_113642.jpg', NULL, NULL, NULL),
(2340, 702, 'IMG_20200731_152101.jpg', NULL, NULL, NULL),
(2340, 703, 'IMG_20200731_153038.jpg', NULL, NULL, NULL),
(2340, 704, 'IMG_20200731_153120.jpg', NULL, NULL, NULL),
(2340, 705, 'IMG_20200731_153204.jpg', NULL, NULL, NULL),
(2340, 706, 'IMG_20200731_153229.jpg', NULL, NULL, NULL),
(2352, 715, 'TGS_31-7-2020_ERP.3.jpg', NULL, NULL, NULL),
(2352, 716, 'TGS_31-7-2020_ERP.2.jpg', NULL, NULL, NULL),
(2352, 717, 'TGS_31-7-2020_ERP.1.jpg', NULL, NULL, NULL),
(2352, 718, 'TGS_31-7-2020_ERP.4.jpg', NULL, NULL, NULL),
(2358, 724, '1.jpg', NULL, NULL, NULL),
(2358, 725, '2.pdf', NULL, NULL, NULL),
(2359, 726, 'TGS_1-8-2020_ERP.2.jpg', NULL, NULL, NULL),
(2359, 727, 'TGS_1-8-2020_ERP.3.jpg', NULL, NULL, NULL),
(2359, 728, 'TGS_1-8-2020_ERP.1.jpg', NULL, NULL, NULL),
(2360, 729, 'bajada (1).jpeg', NULL, NULL, NULL),
(2360, 730, 'tapada.jpeg', NULL, NULL, NULL),
(2361, 741, 'TGS_3-8-2020_ERP.4.jpg', NULL, NULL, NULL),
(2361, 742, 'TGS_3-8-2020_ERP.3.jpg', NULL, NULL, NULL),
(2361, 743, 'TGS_3-8-2020_ERP.2.jpg', NULL, NULL, NULL),
(2361, 744, 'TGS_3-8-2020_ERP.1.jpg', NULL, NULL, NULL),
(2362, 731, 'NOTA DE PEDIDO.jpg', NULL, NULL, NULL),
(2362, 732, 'PN.jpeg', NULL, NULL, NULL),
(2362, 733, 'TAPADA BARRIO LAS MUTISIAS.jpg', NULL, NULL, NULL),
(2364, 734, 'IMG_20200803_105824.jpg', NULL, NULL, NULL),
(2364, 735, 'IMG_20200803_105845.jpg', NULL, NULL, NULL),
(2364, 736, 'IMG_20200803_105948.jpg', NULL, NULL, NULL),
(2364, 737, 'IMG_20200803_110138.jpg', NULL, NULL, NULL),
(2364, 738, 'IMG_20200803_121309.jpg', NULL, NULL, NULL),
(2364, 739, 'IMG_20200803_161852.jpg', NULL, NULL, NULL),
(2371, 766, 'IMG_20200804_093849.jpg', NULL, NULL, NULL),
(2371, 767, 'IMG_20200804_101649.jpg', NULL, NULL, NULL),
(2371, 768, 'IMG_20200804_104942.jpg', NULL, NULL, NULL),
(2371, 769, 'IMG_20200804_110930.jpg', NULL, NULL, NULL),
(2371, 770, 'IMG_20200804_112325.jpg', NULL, NULL, NULL),
(2371, 771, 'IMG_20200804_112653.jpg', NULL, NULL, NULL),
(2371, 772, 'IMG_20200804_141433.jpg', NULL, NULL, NULL),
(2371, 773, 'IMG_20200804_141503.jpg', NULL, NULL, NULL),
(2371, 774, 'IMG_20200804_173917.jpg', NULL, NULL, NULL),
(2371, 775, 'IMG_20200804_173949.jpg', NULL, NULL, NULL),
(2371, 776, 'IMG_20200804_174037.jpg', NULL, NULL, NULL),
(2371, 777, 'IMG_20200804_174415.jpg', NULL, NULL, NULL),
(2371, 778, 'IMG_20200804_174438.jpg', NULL, NULL, NULL),
(2382, 764, '20200804_124813.jpg', NULL, NULL, NULL),
(2382, 765, '20200804_143922.jpg', NULL, NULL, NULL),
(2382, 779, 'Pretapada.jpeg', NULL, NULL, NULL),
(2383, 780, '1.jpg', NULL, NULL, NULL),
(2383, 781, '2.jpg', NULL, NULL, NULL),
(2384, 782, 'TGS_4-8-2020_ERP.3.jpg', NULL, NULL, NULL),
(2384, 783, 'TGS_4-8-2020_ERP.2.jpg', NULL, NULL, NULL),
(2384, 784, 'TGS_4-8-2020_ERP.1.jpg', NULL, NULL, NULL),
(2388, 798, 'IMG_20200805_091043.jpg', NULL, NULL, NULL),
(2388, 799, 'IMG_20200805_091319.jpg', NULL, NULL, NULL),
(2388, 800, 'IMG_20200805_092728.jpg', NULL, NULL, NULL),
(2388, 801, 'IMG_20200805_093356.jpg', NULL, NULL, NULL),
(2388, 802, 'IMG_20200805_101414.jpg', NULL, NULL, NULL),
(2388, 803, 'IMG_20200805_103752.jpg', NULL, NULL, NULL),
(2388, 804, 'IMG_20200805_111918.jpg', NULL, NULL, NULL),
(2388, 805, 'IMG_20200805_112414.jpg', NULL, NULL, NULL),
(2388, 806, 'IMG_20200805_123337.jpg', NULL, NULL, NULL),
(2388, 807, 'IMG_20200805_123352.jpg', NULL, NULL, NULL),
(2388, 808, 'IMG_20200805_143337.jpg', NULL, NULL, NULL),
(2388, 809, 'IMG_20200805_150125.jpg', NULL, NULL, NULL),
(2388, 810, 'IMG_20200805_150137.jpg', NULL, NULL, NULL),
(2388, 811, 'IMG_20200805_161446.jpg', NULL, NULL, NULL),
(2388, 812, 'Nota de Pedido N°5.pdf', NULL, NULL, NULL),
(2388, 813, 'Orden De Servicio N°3.pdf', NULL, NULL, NULL),
(2389, 794, 'TGS_5-8-2020_ERP.4.jpg', NULL, NULL, NULL),
(2389, 795, 'TGS_5-8-2020_ERP.3.jpg', NULL, NULL, NULL),
(2389, 796, 'TGS_5-8-2020_ERP.2.jpg', NULL, NULL, NULL),
(2389, 797, 'TGS_5-8-2020_ERP.1.jpg', NULL, NULL, NULL),
(2391, 791, '1.jpg', NULL, NULL, NULL),
(2391, 792, '2.jpg', NULL, NULL, NULL),
(2391, 793, '3.jpg', NULL, NULL, NULL),
(2395, 817, 'RT-08-20-fgl-01-.pdf', NULL, NULL, NULL),
(2396, 818, 'IMG_20200806_100701.jpg', NULL, NULL, NULL),
(2396, 819, 'IMG_20200806_123700.jpg', NULL, NULL, NULL),
(2396, 820, 'IMG_20200806_130858.jpg', NULL, NULL, NULL),
(2396, 821, 'IMG_20200806_192100_772.JPG', NULL, NULL, NULL),
(2397, 825, 'TGS_6-8-2020_ERP.4.jpg', NULL, NULL, NULL),
(2397, 826, 'TGS_6-8-2020_ERP.3.jpg', NULL, NULL, NULL),
(2397, 827, 'TGS_6-8-2020_ERP.2.jpg', NULL, NULL, NULL),
(2397, 828, 'TGS_6-8-2020_ERP.1.jpg', NULL, NULL, NULL),
(2398, 822, 'Pretapada.jpeg', NULL, NULL, NULL),
(2398, 823, 'Tapada.jpeg', NULL, NULL, NULL),
(2401, 832, 'TGS_7-8-2020_ERP.4.jpg', NULL, NULL, NULL),
(2401, 833, 'TGS_7-8-2020_ERP.3.jpg', NULL, NULL, NULL),
(2401, 834, 'TGS_7-8-2020_ERP.2.jpg', NULL, NULL, NULL),
(2401, 835, 'TGS_7-8-2020_ERP.1.jpg', NULL, NULL, NULL),
(2402, 830, 'Pretapada.jpeg', NULL, NULL, NULL),
(2402, 831, 'Zanjeo.jpeg', NULL, NULL, NULL),
(2403, 836, '1.jpg', NULL, NULL, NULL),
(2403, 837, '2.jpg', NULL, NULL, NULL),
(2404, 838, 'TGS_8-8-2020_ERP.2.jpg', NULL, NULL, NULL),
(2404, 839, 'TGS_8-8-2020_ERP.1.jpg', NULL, NULL, NULL),
(2405, 841, '1.jpg', NULL, NULL, NULL),
(2405, 842, '2.jpg', NULL, NULL, NULL),
(2405, 843, '3.jpg', NULL, NULL, NULL),
(2405, 844, '4.jpg', NULL, NULL, NULL),
(2408, 845, 'IMG_20200807_114137.jpg', NULL, NULL, NULL),
(2408, 846, 'IMG_20200807_133226.jpg', NULL, NULL, NULL),
(2408, 847, 'IMG_20200807_153042.jpg', NULL, NULL, NULL),
(2408, 848, 'IMG_20200807_155015.jpg', NULL, NULL, NULL),
(2411, 850, 'TGS_10-8-2020_ERP.3.jpg', NULL, NULL, NULL),
(2411, 851, 'TGS_10-8-2020_ERP.1.jpg', NULL, NULL, NULL),
(2411, 852, 'TGS_10-8-2020_ERP.2.jpg', NULL, NULL, NULL),
(2412, 853, '1.jpg', NULL, NULL, NULL),
(2412, 854, '2.jpg', NULL, NULL, NULL),
(2412, 855, '3.jpg', NULL, NULL, NULL),
(2412, 856, '4.jpg', NULL, NULL, NULL),
(2413, 857, 'IMG_20200810_101644.jpg', NULL, NULL, NULL),
(2413, 858, 'IMG_20200810_162743.jpg', NULL, NULL, NULL),
(2413, 859, 'IMG_20200810_162805.jpg', NULL, NULL, NULL),
(2413, 860, 'IMG_20200810_163444.jpg', NULL, NULL, NULL),
(2413, 861, 'IMG_20200810_164547.jpg', NULL, NULL, NULL),
(2416, 862, 'IMG_20200811_105314.jpg', NULL, NULL, NULL),
(2416, 863, 'IMG_20200811_115355.jpg', NULL, NULL, NULL),
(2416, 864, 'IMG_20200811_153157.jpg', NULL, NULL, NULL),
(2416, 865, 'IMG-20200811-WA0009.jpg', NULL, NULL, NULL),
(2416, 866, 'Nota de Pedido N°6.pdf', NULL, NULL, NULL),
(2416, 867, 'Orden De Servicio N°4.pdf', NULL, NULL, NULL),
(2417, 868, '1.jpg', NULL, NULL, NULL),
(2417, 869, '2.jpg', NULL, NULL, NULL),
(2418, 870, 'TGS_11-8-2020_ERP.1.jpg', NULL, NULL, NULL),
(2418, 871, 'TGS_11-8-2020_ERP.3.jpg', NULL, NULL, NULL),
(2418, 872, 'TGS_11-8-2020_ERP.2.jpg', NULL, NULL, NULL),
(2420, 873, 'IMG_20200812_092946.jpg', NULL, NULL, NULL),
(2420, 874, 'IMG_20200812_103139.jpg', NULL, NULL, NULL),
(2420, 875, 'IMG_20200812_105326.jpg', NULL, NULL, NULL),
(2420, 876, 'IMG_20200812_170124.jpg', NULL, NULL, NULL),
(2421, 877, 'TGS_12-8-2020_ERP.3.jpg', NULL, NULL, NULL),
(2421, 878, 'TGS_12-8-2020_ERP.1.jpg', NULL, NULL, NULL),
(2421, 879, 'TGS_12-8-2020_ERP.2.jpg', NULL, NULL, NULL),
(2421, 880, 'TGS_12-8-2020_ERP.4.jpg', NULL, NULL, NULL),
(2422, 881, '1.jpg', NULL, NULL, NULL),
(2422, 882, '2.jpg', NULL, NULL, NULL),
(2422, 883, '3.jpg', NULL, NULL, NULL),
(2423, 884, '20200813_150059.jpg', NULL, NULL, NULL),
(2423, 885, '20200813_154145.jpg', NULL, NULL, NULL),
(2424, 886, 'IMG_20200813_100248.jpg', NULL, NULL, NULL),
(2424, 887, 'IMG_20200813_111638.jpg', NULL, NULL, NULL),
(2424, 888, 'IMG_20200813_152847.jpg', NULL, NULL, NULL),
(2424, 889, 'IMG_20200813_153544.jpg', NULL, NULL, NULL),
(2426, 890, '1.jpg', NULL, NULL, NULL),
(2426, 891, '2.jpg', NULL, NULL, NULL),
(2426, 892, '3.jpg', NULL, NULL, NULL),
(2426, 893, '4.jpg', NULL, NULL, NULL),
(2427, 916, '20200814_113002.jpg', NULL, NULL, NULL),
(2427, 917, 'IMG-20200814-WA0000.jpg', NULL, NULL, NULL),
(2428, 894, 'Cambio Rectificadores (1).jpeg', NULL, NULL, NULL),
(2428, 895, 'Cambio Rectificadores (2).jpeg', NULL, NULL, NULL),
(2428, 896, 'Cambio Rectificadores (3).jpeg', NULL, NULL, NULL),
(2428, 897, 'Cambio Rectificadores (4).jpeg', NULL, NULL, NULL),
(2429, 898, 'IMG_20200814_160841.jpg', NULL, NULL, NULL),
(2429, 899, 'IMG_20200814_161308.jpg', NULL, NULL, NULL),
(2429, 900, 'IMG_20200814_161329.jpg', NULL, NULL, NULL),
(2429, 901, 'IMG_20200814_170017.jpg', NULL, NULL, NULL),
(2429, 902, 'IMG-20200814-WA0000.jpg', NULL, NULL, NULL),
(2430, 903, 'TGS_14-8-2020_ERP.1.jpg', NULL, NULL, NULL),
(2430, 904, 'TGS_14-8-2020_ERP.2.jpg', NULL, NULL, NULL),
(2430, 905, 'TGS_14-8-2020_ERP.3.jpg', NULL, NULL, NULL),
(2430, 906, 'TGS_14-8-2020_ERP.4.jpg', NULL, NULL, NULL),
(2431, 907, '1.jpg', NULL, NULL, NULL),
(2431, 908, '2.jpg', NULL, NULL, NULL),
(2431, 909, '3.jpg', NULL, NULL, NULL),
(2431, 910, '4.jpg', NULL, NULL, NULL),
(2431, 911, 'NP N° 6.pdf', NULL, NULL, NULL),
(2436, 914, '1.jpg', NULL, NULL, NULL),
(2436, 915, '2.jpg', NULL, NULL, NULL),
(2441, 921, 'IMG_20200818_102011.jpg', NULL, NULL, NULL),
(2441, 922, 'IMG_20200818_144328.jpg', NULL, NULL, NULL),
(2441, 923, 'IMG_20200818_161025.jpg', NULL, NULL, NULL),
(2441, 924, 'IMG_20200818_161327.jpg', NULL, NULL, NULL),
(2442, 925, 'Ensenada6.jpeg', NULL, NULL, NULL),
(2442, 926, 'Ensenada7.jpeg', NULL, NULL, NULL),
(2442, 927, 'Ensenada8.jpeg', NULL, NULL, NULL),
(2442, 928, 'Ensenada10.jpeg', NULL, NULL, NULL),
(2443, 929, '20200818_152952.jpg', NULL, NULL, NULL),
(2443, 930, '20200818_154557.jpg', NULL, NULL, NULL),
(2444, 931, 'TGS_18-8-2020_ERP.4.jpg', NULL, NULL, NULL),
(2444, 932, 'TGS_18-8-2020_ERP.3.jpg', NULL, NULL, NULL),
(2444, 933, 'TGS_18-8-2020_ERP.2.jpg', NULL, NULL, NULL),
(2444, 934, 'TGS_18-8-2020_ERP.1.jpg', NULL, NULL, NULL),
(2445, 935, '1.jpg', NULL, NULL, NULL),
(2445, 936, '2.jpg', NULL, NULL, NULL),
(2445, 937, 'NP N° 7 ADJ.pdf', NULL, NULL, NULL),
(2445, 938, 'NP N° 7 FOTO.jpg', NULL, NULL, NULL),
(2445, 939, 'NP N° 7.pdf', NULL, NULL, NULL),
(2448, 948, '20200819_113130.jpg', NULL, NULL, NULL),
(2448, 949, '20200819_130859.jpg', NULL, NULL, NULL),
(2449, 940, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 328),
(2449, 941, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 328),
(2449, 942, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 328),
(2449, 943, 'Imagen 3.jpg', 3, '1970-01-01 00:00:00', 328),
(2450, 946, 'Ensenada12.jpeg', NULL, NULL, NULL),
(2451, 950, '1.jpg', NULL, NULL, NULL),
(2451, 951, '2.jpg', NULL, NULL, NULL),
(2451, 952, '3.jpg', NULL, NULL, NULL),
(2452, 953, '20200819_104735.jpg', NULL, NULL, NULL),
(2452, 955, '20200819_153917.jpg', NULL, NULL, NULL),
(2452, 956, '20200819_154532.jpg', NULL, NULL, NULL),
(2452, 957, '20200819_154807.jpg', NULL, NULL, NULL),
(2454, 958, 'TGS_19-8-2020_ERP.4.jpg', NULL, NULL, NULL),
(2454, 959, 'TGS_19-8-2020_ERP.3.jpg', NULL, NULL, NULL),
(2454, 960, 'TGS_19-8-2020_ERP.2.jpg', NULL, NULL, NULL),
(2454, 961, 'TGS_19-8-2020_ERP.1.jpg', NULL, NULL, NULL),
(2455, 964, 'IMG_20200820_123736.jpg', NULL, NULL, NULL),
(2455, 965, 'IMG_20200820_124035.jpg', NULL, NULL, NULL),
(2455, 966, 'IMG_20200820_151418.jpg', NULL, NULL, NULL),
(2455, 967, 'IMG_20200820_162045.jpg', NULL, NULL, NULL),
(2457, 968, '20200820_101029.jpg', NULL, NULL, NULL),
(2457, 969, '20200820_142206.jpg', NULL, NULL, NULL),
(2457, 970, '20200820_143058.jpg', NULL, NULL, NULL),
(2457, 971, '20200820_163759.jpg', NULL, NULL, NULL),
(2457, 972, '20200820_164554.jpg', NULL, NULL, NULL),
(2458, 973, '1.jpg', NULL, NULL, NULL),
(2458, 974, '2.jpg', NULL, NULL, NULL),
(2458, 975, '3.jpg', NULL, NULL, NULL),
(2458, 976, '4.jpg', NULL, NULL, NULL),
(2459, 977, 'Parte 6 I.jpeg', NULL, NULL, NULL),
(2459, 978, 'Parte 6 II.jpeg', NULL, NULL, NULL),
(2459, 979, 'parte 6 III.jpeg', NULL, NULL, NULL),
(2459, 980, 'Parte 6.jpeg', NULL, NULL, NULL),
(2460, 981, 'TGS_20-8-2020_ERP.3.jpg', NULL, NULL, NULL),
(2460, 982, 'TGS_20-8-2020_ERP.2.jpg', NULL, NULL, NULL),
(2460, 983, 'TGS_20-8-2020_ERP.1.jpg', NULL, NULL, NULL),
(2461, 984, 'Parte 7.1.jpeg', NULL, NULL, NULL),
(2461, 985, 'Parte 7.2.jpeg', NULL, NULL, NULL),
(2461, 986, 'Parte 7.3.jpeg', NULL, NULL, NULL),
(2462, 987, '1.jpg', NULL, NULL, NULL),
(2462, 988, '2.jpg', NULL, NULL, NULL),
(2462, 989, '3.jpg', NULL, NULL, NULL),
(2462, 990, '4.jpg', NULL, NULL, NULL),
(2463, 991, 'TGS_21-8-2020_ERP.4.jpg', NULL, NULL, NULL),
(2463, 992, 'TGS_21-8-2020_ERP.3.jpg', NULL, NULL, NULL),
(2463, 993, 'TGS_21-8-2020_ERP.2.jpg', NULL, NULL, NULL),
(2463, 994, 'TGS_21-8-2020_ERP.1.jpg', NULL, NULL, NULL),
(2465, 995, '20200821_102232.jpg', NULL, NULL, NULL),
(2465, 996, '20200821_102321.jpg', NULL, NULL, NULL),
(2465, 997, 'IMG-20200821-WA0002.jpg', NULL, NULL, NULL),
(2465, 998, 'IMG-20200821-WA0003.jpg', NULL, NULL, NULL),
(2465, 999, 'IMG-20200821-WA0004.jpg', NULL, NULL, NULL),
(2467, 1000, 'IMG_20200821_122933.jpg', NULL, NULL, NULL),
(2467, 1001, 'IMG_20200821_124716.jpg', NULL, NULL, NULL),
(2467, 1002, 'IMG_20200821_152055.jpg', NULL, NULL, NULL),
(2467, 1003, 'IMG_20200821_152146.jpg', NULL, NULL, NULL),
(2469, 1004, '6.jpeg', NULL, NULL, NULL),
(2469, 1005, '8.jpeg', NULL, NULL, NULL),
(2469, 1006, '12.jpeg', NULL, NULL, NULL),
(2469, 1007, '14.jpeg', NULL, NULL, NULL),
(2470, 1008, '1.jpg', NULL, NULL, NULL),
(2470, 1009, '2.jpg', NULL, NULL, NULL),
(2470, 1010, '3.jpg', NULL, NULL, NULL),
(2470, 1011, '4.jpg', NULL, NULL, NULL),
(2470, 1012, '5.jpg', NULL, NULL, NULL),
(2471, 1013, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 128),
(2472, 1014, '20200824_131344.jpg', NULL, NULL, NULL),
(2472, 1015, '20200824_131359.jpg', NULL, NULL, NULL),
(2474, 1016, 'IMG_20200824_100441.jpg', NULL, NULL, NULL),
(2474, 1017, 'IMG_20200824_144411.jpg', NULL, NULL, NULL),
(2474, 1018, 'IMG-20200824-WA0007.jpg', NULL, NULL, NULL),
(2474, 1021, 'IMG-20200824-WA0006.jpg', NULL, NULL, NULL),
(2475, 1019, '1.jpg', NULL, NULL, NULL),
(2475, 1020, '2.jpg', NULL, NULL, NULL),
(2476, 1026, 'TGS_24-8-2020_ERP.1.jpg', NULL, NULL, NULL),
(2476, 1027, 'TGS_24-8-2020_ERP.2.jpg', NULL, NULL, NULL),
(2476, 1028, 'TGS_24-8-2020_ERP.3.jpg', NULL, NULL, NULL),
(2476, 1029, 'TGS_24-8-2020_ERP.4.jpg', NULL, NULL, NULL),
(2477, 1023, 'Parte 9 (2).jpeg', NULL, NULL, NULL),
(2477, 1024, 'Parte 9 (3).jpeg', NULL, NULL, NULL),
(2480, 1035, 'IMG_20200825_110332.jpg', NULL, NULL, NULL),
(2480, 1036, 'IMG_20200825_153658.jpg', NULL, NULL, NULL),
(2480, 1037, 'IMG_20200825_154430.jpg', NULL, NULL, NULL),
(2480, 1038, 'IMG_20200825_162352.jpg', NULL, NULL, NULL),
(2481, 1039, '20200825_112239.jpg', NULL, NULL, NULL),
(2481, 1040, '20200825_130940.jpg', NULL, NULL, NULL),
(2481, 1041, 'IMG-20200825-WA0003.jpeg', NULL, NULL, NULL),
(2482, 1042, 'IMG-20200824-WA0038.jpg', NULL, NULL, NULL),
(2482, 1043, 'IMG-20200824-WA0039.jpg', NULL, NULL, NULL),
(2482, 1044, 'IMG-20200824-WA0041.jpg', NULL, NULL, NULL),
(2482, 1045, 'IMG-20200824-WA0042.jpg', NULL, NULL, NULL),
(2482, 1046, 'IMG-20200824-WA0043.jpg', NULL, NULL, NULL),
(2483, 1047, 'TGS_25-8-2020_ERP.2.jpg', NULL, NULL, NULL),
(2483, 1048, 'TGS_25-8-2020_ERP.1.jpg', NULL, NULL, NULL),
(2484, 1049, '20200825_120119.jpg', NULL, NULL, NULL),
(2484, 1050, '20200825_144303.jpg', NULL, NULL, NULL),
(2484, 1051, 'IMG-20200825-WA0014.jpg', NULL, NULL, NULL),
(2484, 1052, 'IMG-20200825-WA0018.jpg', NULL, NULL, NULL),
(2484, 1053, 'IMG-20200825-WA0022.jpg', NULL, NULL, NULL),
(2485, 1054, 'NP N° 8.pdf', NULL, NULL, NULL),
(2486, 1056, 'Parte 10.2.jpeg', NULL, NULL, NULL),
(2486, 1057, 'Parte 10.3.jpeg', NULL, NULL, NULL),
(2487, 1069, 'IMG_20200825_141624128_HDR.jpg', NULL, NULL, NULL),
(2487, 1070, 'IMG_20200825_152803476_HDR.jpg', NULL, NULL, NULL),
(2490, 1059, 'TGS_26-8-2020_ERP.3.jpg', NULL, NULL, NULL),
(2490, 1060, 'TGS_26-8-2020_ERP.2.jpg', NULL, NULL, NULL),
(2490, 1061, 'TGS_26-8-2020_ERP.1.jpg', NULL, NULL, NULL),
(2491, 1062, '1.jpg', NULL, NULL, NULL),
(2491, 1063, '2.jpg', NULL, NULL, NULL),
(2491, 1064, '3.jpg', NULL, NULL, NULL),
(2492, 1065, '20200826_110235.jpg', NULL, NULL, NULL),
(2492, 1067, '20200826_123753.jpg', NULL, NULL, NULL),
(2492, 1068, '20200826_141016.jpg', NULL, NULL, NULL),
(2494, 1083, 'Imagen 1-26-08-2020.jpg', NULL, NULL, NULL),
(2494, 1084, 'Imagen 2-26-08-2020.jpg', NULL, NULL, NULL),
(2494, 1085, 'Imagen 3-26-08-2020.jpg', NULL, NULL, NULL),
(2497, 1072, 'Parte 12.1.jpeg', NULL, NULL, NULL),
(2497, 1073, 'Parte 12.2.jpeg', NULL, NULL, NULL),
(2497, 1074, 'Parte 12.3.jpeg', NULL, NULL, NULL),
(2498, 1075, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 328),
(2498, 1076, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 328),
(2498, 1077, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 328),
(2498, 1078, 'Imagen 3.jpg', 3, '1970-01-01 00:00:00', 328),
(2499, 1079, '1.jpg', NULL, NULL, NULL),
(2499, 1080, '2.jpg', NULL, NULL, NULL),
(2499, 1081, '3.jpg', NULL, NULL, NULL),
(2499, 1082, '4.jpg', NULL, NULL, NULL),
(2500, 1105, 'Imagen 1- 27-08-2020.jpg', NULL, NULL, NULL),
(2500, 1106, 'Imagen 2-27-08-2020.jpg', NULL, NULL, NULL),
(2500, 1107, 'Imagen 3-27-08-2020.jpg', NULL, NULL, NULL),
(2501, 1086, '20200827_141449.jpg', NULL, NULL, NULL),
(2501, 1087, '20200827_163259.jpg', NULL, NULL, NULL),
(2501, 1088, '20200827_173352.jpg', NULL, NULL, NULL),
(2502, 1089, 'TGS_27-8-2020_ERP.1.jpg', NULL, NULL, NULL),
(2502, 1090, 'TGS_27-8-2020_ERP.2.jpg', NULL, NULL, NULL),
(2502, 1091, 'TGS_27-8-2020_ERP.3.jpg', NULL, NULL, NULL),
(2502, 1092, 'TGS_27-8-2020_ERP.4.jpg', NULL, NULL, NULL),
(2505, 1094, 'Parte 13.1.jpeg', NULL, NULL, NULL),
(2505, 1095, 'Parte 13.2.jpeg', NULL, NULL, NULL),
(2505, 1096, 'Parte 13.3.jpeg', NULL, NULL, NULL),
(2506, 1097, '1.jpg', NULL, NULL, NULL),
(2506, 1098, '2.jpg', NULL, NULL, NULL),
(2506, 1099, '3.jpg', NULL, NULL, NULL),
(2506, 1100, '4.jpg', NULL, NULL, NULL),
(2507, 1101, 'IMG-20200828-WA0004.jpg', NULL, NULL, NULL),
(2507, 1102, 'IMG-20200828-WA0006.jpg', NULL, NULL, NULL),
(2507, 1103, 'IMG-20200828-WA0007.jpg', NULL, NULL, NULL),
(2507, 1104, 'IMG-20200828-WA0008.jpg', NULL, NULL, NULL),
(2509, 1108, 'Imagen 1-28-08-2020.jpg', NULL, NULL, NULL),
(2509, 1109, 'Imagen 2-28-08-2020.jpg', NULL, NULL, NULL),
(2509, 1110, 'Imagen 3-28-08-2020.jpg', NULL, NULL, NULL),
(2511, 1111, '2.jpg', NULL, NULL, NULL),
(2511, 1112, '3.jpg', NULL, NULL, NULL),
(2511, 1113, '4.jpg', NULL, NULL, NULL),
(2511, 1114, '5.jpg', NULL, NULL, NULL),
(2511, 1115, '6.jpg', NULL, NULL, NULL),
(2514, 1116, 'IMG_20200831_151337.jpg', NULL, NULL, NULL),
(2514, 1117, 'IMG_20200831_154322.jpg', NULL, NULL, NULL),
(2514, 1118, 'IMG_20200831_163543.jpg', NULL, NULL, NULL),
(2514, 1119, 'IMG_20200831_170754.jpg', NULL, NULL, NULL),
(2515, 1120, '1.jpg', NULL, NULL, NULL),
(2515, 1121, '2.jpg', NULL, NULL, NULL),
(2515, 1122, '3.jpg', NULL, NULL, NULL),
(2515, 1123, 'NP N° 10.pdf', NULL, NULL, NULL),
(2517, 1124, 'Imagen 1 31-08-2020.jpg', NULL, NULL, NULL),
(2517, 1125, 'Imagen 2 31-08-2020.jpg', NULL, NULL, NULL),
(2518, 1126, 'TGS_31-8-2020_ERP.3.jpg', NULL, NULL, NULL),
(2518, 1127, 'TGS_31-8-2020_ERP.2.jpg', NULL, NULL, NULL),
(2518, 1128, 'TGS_31-8-2020_ERP.1.jpg', NULL, NULL, NULL),
(2519, 1129, 'Parte 14.1.jpeg', NULL, NULL, NULL),
(2519, 1130, 'parte 14.2.jpeg', NULL, NULL, NULL),
(2519, 1131, 'parte 14.3.jpeg', NULL, NULL, NULL),
(2520, 1147, 'Parte 15 (1).jpeg', NULL, NULL, NULL),
(2520, 1148, 'Parte 15 (2).jpeg', NULL, NULL, NULL),
(2520, 1149, 'Parte 15 (3).jpeg', NULL, NULL, NULL),
(2520, 1150, 'Parte 15 (4).jpeg', NULL, NULL, NULL),
(2522, 1132, 'IMG_20200901_141050.jpg', NULL, NULL, NULL),
(2522, 1133, 'IMG_20200901_152922.jpg', NULL, NULL, NULL),
(2522, 1134, 'IMG_20200901_162622.jpg', NULL, NULL, NULL),
(2522, 1135, 'IMG_20200901_162630.jpg', NULL, NULL, NULL),
(2523, 1136, '20200901_113055.jpg', NULL, NULL, NULL),
(2523, 1137, '20200901_165312.jpg', NULL, NULL, NULL),
(2524, 1138, '2.jpg', NULL, NULL, NULL),
(2524, 1139, '3.jpg', NULL, NULL, NULL),
(2524, 1140, '4.jpg', NULL, NULL, NULL),
(2524, 1141, '5.jpg', NULL, NULL, NULL),
(2524, 1142, '6.jpg', NULL, NULL, NULL),
(2525, 1143, '20200901_115401.jpg', NULL, NULL, NULL),
(2525, 1144, '20200901_143603.jpg', NULL, NULL, NULL),
(2525, 1145, '20200901_145644.jpg', NULL, NULL, NULL),
(2525, 1146, '20200901_145744.jpg', NULL, NULL, NULL),
(2527, 1151, 'IMG_20200902_135140.jpg', NULL, NULL, NULL),
(2527, 1152, 'IMG_20200902_155557.jpg', NULL, NULL, NULL),
(2527, 1153, 'IMG_20200902_155613.jpg', NULL, NULL, NULL),
(2527, 1154, 'IMG_20200902_155617.jpg', NULL, NULL, NULL),
(2527, 1155, 'Nota de Pedido N°7.pdf', NULL, NULL, NULL),
(2527, 1156, 'Orden De Servicio N°5.pdf', NULL, NULL, NULL),
(2528, 1162, '20200902_155856.jpg', NULL, NULL, NULL),
(2528, 1163, '20200902_140305.jpg', NULL, NULL, NULL),
(2529, 1157, '20200902_100405.jpg', NULL, NULL, NULL),
(2529, 1158, '20200902_141228.jpg', NULL, NULL, NULL),
(2529, 1159, '20200902_141349.jpg', NULL, NULL, NULL),
(2529, 1160, '20200902_153937.jpg', NULL, NULL, NULL),
(2529, 1161, '20200902_154045.jpg', NULL, NULL, NULL),
(2530, 1166, '1.jpg', NULL, NULL, NULL),
(2530, 1167, '2.jpg', NULL, NULL, NULL),
(2530, 1168, '3.jpg', NULL, NULL, NULL),
(2533, 1169, '20200903_111253.jpg', NULL, NULL, NULL),
(2533, 1170, '20200903_111318.jpg', NULL, NULL, NULL),
(2533, 1171, '20200903_112452.jpg', NULL, NULL, NULL),
(2533, 1172, '20200903_112500.jpg', NULL, NULL, NULL),
(2534, 1173, 'Parte 17.1.jpeg', NULL, NULL, NULL),
(2534, 1174, 'Parte 17.2.jpeg', NULL, NULL, NULL),
(2534, 1175, 'Parte 17.3.jpeg', NULL, NULL, NULL),
(2535, 1176, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 328),
(2535, 1177, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 328),
(2535, 1178, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 328),
(2535, 1179, 'Imagen 3.jpg', 3, '1970-01-01 00:00:00', 328),
(2536, 1180, '1.jpg', NULL, NULL, NULL),
(2536, 1181, '2.jpg', NULL, NULL, NULL),
(2536, 1182, '3.jpg', NULL, NULL, NULL),
(2536, 1183, '4.jpg', NULL, NULL, NULL),
(2537, 1184, '20200903_110024.jpg', NULL, NULL, NULL),
(2538, 1185, '20200904_145303.jpg', NULL, NULL, NULL),
(2538, 1186, '20200904_145614.jpg', NULL, NULL, NULL),
(2538, 1187, '20200904_123322.jpg', NULL, NULL, NULL),
(2539, 1188, 'Parte 18.1.jpeg', NULL, NULL, NULL),
(2539, 1189, 'Parte 18.2.jpeg', NULL, NULL, NULL),
(2539, 1190, 'Parte 18.3.jpeg', NULL, NULL, NULL),
(2540, 1191, '1.jpg', NULL, NULL, NULL),
(2540, 1192, '2.jpg', NULL, NULL, NULL),
(2540, 1193, '3.jpg', NULL, NULL, NULL),
(2540, 1194, '4.jpg', NULL, NULL, NULL),
(2543, 1195, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 328),
(2545, 1196, '1.jpg', NULL, NULL, NULL),
(2545, 1197, '2.jpg', NULL, NULL, NULL),
(2545, 1198, '3.jpg', NULL, NULL, NULL),
(2545, 1199, '4.jpg', NULL, NULL, NULL),
(2545, 1200, '5.jpg', NULL, NULL, NULL),
(2546, 1201, '20200907_145111.jpg', NULL, NULL, NULL),
(2546, 1202, '20200907_145132.jpg', NULL, NULL, NULL),
(2546, 1203, '20200907_145158.jpg', NULL, NULL, NULL),
(2546, 1204, '20200907_153047.jpg', NULL, NULL, NULL),
(2547, 1205, 'Parte 19.1.jpeg', NULL, NULL, NULL),
(2547, 1206, 'Parte 19.2.jpeg', NULL, NULL, NULL),
(2547, 1207, 'Parte 19.3.jpeg', NULL, NULL, NULL),
(2548, 1208, '20200907_1706222.jpg', NULL, NULL, NULL),
(2549, 1209, '1.jpg', NULL, NULL, NULL),
(2549, 1210, '2.jpg', NULL, NULL, NULL),
(2549, 1211, '3.jpg', NULL, NULL, NULL),
(2549, 1212, '4.jpg', NULL, NULL, NULL),
(2550, 1213, 'IMG_20200821_162723.jpg', NULL, NULL, NULL),
(2553, 1214, 'IMG-20200908-WA0001.jpg', NULL, NULL, NULL),
(2554, 1216, '1.jpg', NULL, NULL, NULL),
(2554, 1217, '2.jpg', NULL, NULL, NULL),
(2554, 1218, '3.jpg', NULL, NULL, NULL),
(2555, 1219, '20200908_091028.jpg', NULL, NULL, NULL),
(2555, 1220, '20200908_120738.jpg', NULL, NULL, NULL),
(2555, 1221, '20200908_142829.jpg', NULL, NULL, NULL),
(2557, 1222, 'Parte 20.1.jpeg', NULL, NULL, NULL),
(2557, 1223, 'Parte 20.2.jpeg', NULL, NULL, NULL),
(2557, 1224, 'Parte 20.3.jpeg', NULL, NULL, NULL),
(2558, 1225, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 328),
(2558, 1226, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 328),
(2561, 1227, '20200909_095217.jpg', NULL, NULL, NULL),
(2561, 1228, '20200909_102842.jpg', NULL, NULL, NULL),
(2561, 1229, '20200909_145644.jpg', NULL, NULL, NULL),
(2561, 1230, '20200909_145651.jpg', NULL, NULL, NULL),
(2561, 1231, '20200909_155628.jpg', NULL, NULL, NULL),
(2562, 1232, 'IMG-20200909-WA0003.jpg', NULL, NULL, NULL),
(2562, 1233, 'IMG-20200909-WA0004.jpg', NULL, NULL, NULL),
(2563, 1234, 'TGS_9-9-2020_ERP.4.jpg', NULL, NULL, NULL),
(2563, 1235, 'TGS_9-9-2020_ERP.3.jpg', NULL, NULL, NULL),
(2563, 1236, 'TGS_9-9-2020_ERP.2.jpg', NULL, NULL, NULL),
(2563, 1237, 'TGS_9-9-2020_ERP.1.jpg', NULL, NULL, NULL),
(2564, 1238, '1.jpg', NULL, NULL, NULL),
(2564, 1239, '2.jpg', NULL, NULL, NULL),
(2567, 1241, 'IMG-20200910-WA0002.jpg', NULL, NULL, NULL),
(2567, 1242, 'IMG-20200910-WA0004.jpg', NULL, NULL, NULL),
(2568, 1243, 'TGS_10-9-2020_ERP.1.jpg', NULL, NULL, NULL),
(2570, 1244, '20200910_083413.jpg', NULL, NULL, NULL),
(2570, 1245, '20200910_103110.jpg', NULL, NULL, NULL),
(2570, 1246, '20200910_105837.jpg', NULL, NULL, NULL),
(2570, 1247, '20200910_145247.jpg', NULL, NULL, NULL),
(2570, 1248, '20200910_155031.jpg', NULL, NULL, NULL),
(2571, 1249, '1.jpg', NULL, NULL, NULL),
(2571, 1250, '2.jpg', NULL, NULL, NULL),
(2571, 1251, '3.jpg', NULL, NULL, NULL),
(2571, 1252, '4.jpg', NULL, NULL, NULL),
(2573, 1254, 'IMG-20200911-WA0002.jpg', NULL, NULL, NULL),
(2573, 1255, 'IMG-20200911-WA0000.jpg', NULL, NULL, NULL),
(2574, 1256, 'IMG-20200911-WA0003.jpg', NULL, NULL, NULL),
(2574, 1257, 'IMG-20200911-WA0004.jpg', NULL, NULL, NULL),
(2574, 1258, 'IMG-20200911-WA0005.jpg', NULL, NULL, NULL),
(2574, 1259, 'IMG-20200911-WA0006.jpg', NULL, NULL, NULL),
(2575, 1260, 'TGS_11-9-2020_ERP.3.jpg', NULL, NULL, NULL),
(2575, 1261, 'TGS_11-9-2020_ERP.1.jpg', NULL, NULL, NULL),
(2575, 1262, 'TGS_11-9-2020_ERP.4.jpg', NULL, NULL, NULL),
(2575, 1263, 'TGS_11-9-2020_ERP.2.jpg', NULL, NULL, NULL),
(2576, 1264, '1.jpg', NULL, NULL, NULL),
(2576, 1265, '2.jpg', NULL, NULL, NULL),
(2576, 1266, '3.jpg', NULL, NULL, NULL),
(2576, 1267, '4.jpg', NULL, NULL, NULL),
(2576, 1268, '6.jpg', NULL, NULL, NULL),
(2579, 1269, '1.jpg', NULL, NULL, NULL),
(2579, 1270, '2.jpg', NULL, NULL, NULL),
(2579, 1271, '5 - copia.jpg', NULL, NULL, NULL),
(2582, 1276, '1.jpg', NULL, NULL, NULL),
(2582, 1277, '2.jpg', NULL, NULL, NULL),
(2582, 1278, '3.jpg', NULL, NULL, NULL),
(2583, 1272, 'IMG-20200914-WA0017.jpg', NULL, NULL, NULL),
(2583, 1273, 'IMG-20200914-WA0018.jpg', NULL, NULL, NULL),
(2583, 1274, 'IMG-20200914-WA0019.jpg', NULL, NULL, NULL),
(2583, 1275, 'IMG-20200914-WA0020.jpg', NULL, NULL, NULL),
(2584, 1279, '20200915_104134.jpg', NULL, NULL, NULL),
(2589, 1280, 'TGS_14-9-2020_ERP.3.jpg', NULL, NULL, NULL),
(2589, 1281, 'TGS_14-9-2020_ERP.2.jpg', NULL, NULL, NULL),
(2589, 1282, 'TGS_14-9-2020_ERP.1.jpg', NULL, NULL, NULL),
(2590, 1283, 'TGS_15-9-2020_ERP.1.jpg', NULL, NULL, NULL),
(2590, 1284, 'TGS_15-9-2020_ERP.2.jpg', NULL, NULL, NULL),
(2590, 1285, 'TGS_15-9-2020_ERP.3.jpg', NULL, NULL, NULL),
(2590, 1286, 'TGS_15-9-2020_ERP.4.jpg', NULL, NULL, NULL),
(2591, 1287, 'Imagen 1-15-09-2020.jpg', NULL, NULL, NULL),
(2591, 1288, 'Imagen 2-15-09-2020.jpg', NULL, NULL, NULL),
(2592, 1289, '20200915_121043.jpg', NULL, NULL, NULL),
(2592, 1290, '20200915_133549.jpg', NULL, NULL, NULL),
(2592, 1291, '20200915_145548.jpg', NULL, NULL, NULL),
(2592, 1292, '20200915_152050.jpg', NULL, NULL, NULL),
(2592, 1293, '20200915_153033.jpg', NULL, NULL, NULL),
(2593, 1294, '1.jpg', NULL, NULL, NULL),
(2593, 1295, '2.jpg', NULL, NULL, NULL),
(2593, 1296, '3.jpg', NULL, NULL, NULL),
(2593, 1297, '4.jpg', NULL, NULL, NULL),
(2597, 1300, '20200916_155220.jpg', NULL, NULL, NULL),
(2597, 1301, '20200916_163239.jpg', NULL, NULL, NULL),
(2597, 1302, '20200916_163315.jpg', NULL, NULL, NULL),
(2597, 1303, '20200916_163400.jpg', NULL, NULL, NULL),
(2597, 1304, '20200916_165758.jpg', NULL, NULL, NULL),
(2598, 1305, '2.jpg', NULL, NULL, NULL),
(2598, 1306, '3.jpg', NULL, NULL, NULL),
(2598, 1307, '4.jpg', NULL, NULL, NULL),
(2598, 1308, '5.jpg', NULL, NULL, NULL),
(2599, 1309, 'Nota de Pedido N°10.pdf', NULL, NULL, NULL),
(2599, 1310, 'Nota de Pedido N°11.pdf', NULL, NULL, NULL),
(2599, 1311, 'Nota de Pedido N°12.pdf', NULL, NULL, NULL),
(2599, 1312, 'Nota de Pedido N°13.pdf', NULL, NULL, NULL),
(2599, 1313, 'Nota de Pedido N°14.pdf', NULL, NULL, NULL),
(2600, 1314, 'Imagen 1 16-09-2020.jpg', NULL, NULL, NULL),
(2600, 1315, 'Imagen 2 16-09-2020.jpg', NULL, NULL, NULL),
(2600, 1316, 'Imagen 3 16-09-2020.jpg', NULL, NULL, NULL),
(2601, 1317, 'TGS_16-9-2020_ERP.4.jpg', NULL, NULL, NULL),
(2601, 1318, 'TGS_16-9-2020_ERP.3.jpg', NULL, NULL, NULL),
(2601, 1319, 'TGS_16-9-2020_ERP.2.jpg', NULL, NULL, NULL),
(2601, 1320, 'TGS_16-9-2020_ERP.1.jpg', NULL, NULL, NULL),
(2602, 1321, 'TGS_17-9-2020_ERP.4.jpg', NULL, NULL, NULL),
(2602, 1322, 'TGS_17-9-2020_ERP.3.jpg', NULL, NULL, NULL),
(2602, 1323, 'TGS_17-9-2020_ERP.2.jpg', NULL, NULL, NULL),
(2602, 1324, 'TGS_17-9-2020_ERP.1.jpg', NULL, NULL, NULL),
(2603, 1325, '20200917_115729.jpg', NULL, NULL, NULL),
(2603, 1326, '20200917_122746.jpg', NULL, NULL, NULL),
(2603, 1327, '20200917_125201.jpg', NULL, NULL, NULL),
(2603, 1328, '20200917_125657.jpg', NULL, NULL, NULL),
(2603, 1329, '20200917_130106.jpg', NULL, NULL, NULL),
(2604, 1330, 'IMG_20200917_085948.jpg', NULL, NULL, NULL),
(2604, 1331, 'IMG_20200917_101450.jpg', NULL, NULL, NULL),
(2604, 1332, 'IMG_20200917_105803.jpg', NULL, NULL, NULL),
(2604, 1333, 'IMG_20200917_165209.jpg', NULL, NULL, NULL),
(2605, 1334, '2.jpg', NULL, NULL, NULL),
(2605, 1335, '3.jpg', NULL, NULL, NULL),
(2609, 1346, 'Imagen 1 17-09-2020.jpg', NULL, NULL, NULL),
(2609, 1347, 'Imagen 3 17-09-2020.jpg', NULL, NULL, NULL),
(2609, 1348, 'Imagen2 17-09-2020.jpg', NULL, NULL, NULL),
(2610, 1356, '20200918_172115.jpg', NULL, NULL, NULL),
(2610, 1357, '20200918_173317.jpg', NULL, NULL, NULL),
(2610, 1358, 'IMG_20200918_101019.jpg', NULL, NULL, NULL),
(2610, 1359, 'IMG_20200918_101024.jpg', NULL, NULL, NULL),
(2610, 1360, 'IMG_20200918_170732.jpg', NULL, NULL, NULL),
(2610, 1361, 'IMG_20200918_171057.jpg', NULL, NULL, NULL),
(2611, 1337, 'IMG-20200918-WA0007.jpg', NULL, NULL, NULL),
(2611, 1338, 'IMG-20200918-WA0008.jpg', NULL, NULL, NULL),
(2611, 1339, 'IMG-20200918-WA0011.jpg', NULL, NULL, NULL),
(2611, 1340, 'IMG-20200918-WA0017.jpg', NULL, NULL, NULL),
(2612, 1341, '1.jpg', NULL, NULL, NULL),
(2612, 1342, '2.jpg', NULL, NULL, NULL),
(2612, 1343, '3.jpg', NULL, NULL, NULL),
(2612, 1344, '5.jpg', NULL, NULL, NULL),
(2612, 1345, '6.jpg', NULL, NULL, NULL),
(2613, 1349, 'Imagen 1 18-09-2020.jpg', NULL, NULL, NULL),
(2613, 1350, 'Imagen 2 18-09-2020.jpg', NULL, NULL, NULL),
(2615, 1351, '1.jpg', NULL, NULL, NULL),
(2615, 1352, '2.jpg', NULL, NULL, NULL),
(2615, 1353, '3.jpg', NULL, NULL, NULL),
(2615, 1354, '4.jpg', NULL, NULL, NULL),
(2615, 1355, '5.jpg', NULL, NULL, NULL),
(2617, 1367, 'IMG_20200921_105107.jpg', NULL, NULL, NULL),
(2617, 1368, 'IMG_20200921_105600.jpg', NULL, NULL, NULL),
(2617, 1369, 'IMG_20200921_122709.jpg', NULL, NULL, NULL),
(2617, 1370, 'IMG_20200921_135820.jpg', NULL, NULL, NULL),
(2617, 1371, '20200918_173317.jpg', NULL, NULL, NULL),
(2617, 1372, '20200921_100456.jpg', NULL, NULL, NULL),
(2618, 1362, '20200921_162020.jpg', NULL, NULL, NULL),
(2619, 1363, '1.jpg', NULL, NULL, NULL),
(2619, 1364, '2.jpg', NULL, NULL, NULL),
(2619, 1366, '4.jpg', NULL, NULL, NULL),
(2621, 1387, 'IMG_20200922_113801.jpg', NULL, NULL, NULL),
(2621, 1388, 'IMG_20200922_113813.jpg', NULL, NULL, NULL),
(2621, 1389, 'IMG_20200922_160203.jpg', NULL, NULL, NULL),
(2621, 1390, 'IMG_20200922_171730.jpg', NULL, NULL, NULL),
(2622, 1384, 'TGS_22-9-2020_ERP.3.jpg', NULL, NULL, NULL),
(2622, 1385, 'TGS_22-9-2020_ERP.2.jpg', NULL, NULL, NULL),
(2622, 1386, 'TGS_22-9-2020_ERP.1.jpg', NULL, NULL, NULL),
(2625, 1373, 'Imagen 1 21-09-2020.jpg', NULL, NULL, NULL),
(2625, 1374, 'Imagen 2 21-09-2020.jpg', NULL, NULL, NULL),
(2626, 1375, '1.jpg', NULL, NULL, NULL),
(2626, 1376, '2.jpg', NULL, NULL, NULL),
(2626, 1377, '3.jpg', NULL, NULL, NULL),
(2626, 1378, '4.jpg', NULL, NULL, NULL),
(2627, 1379, '20200922_092051.jpg', NULL, NULL, NULL),
(2627, 1380, '20200922_092106.jpg', NULL, NULL, NULL),
(2627, 1381, '20200922_104509.jpg', NULL, NULL, NULL),
(2627, 1382, '20200922_113705.jpg', NULL, NULL, NULL),
(2627, 1383, '20200922_163830.jpg', NULL, NULL, NULL),
(2629, 1392, 'Imagen 1 22-09-2020.jpg', NULL, NULL, NULL),
(2629, 1393, 'Imagen 2 22-09-2020.jpg', NULL, NULL, NULL),
(2630, 1394, 'IMG_20200923_091952.jpg', NULL, NULL, NULL),
(2630, 1395, 'IMG_20200923_112127.jpg', NULL, NULL, NULL),
(2630, 1403, 'IMG_20200923_161516.jpg', NULL, NULL, NULL),
(2630, 1404, 'IMG_20200923_161535.jpg', NULL, NULL, NULL),
(2630, 1405, 'IMG_20200923_161711.jpg', NULL, NULL, NULL),
(2631, 1396, '20200923_112531.jpg', NULL, NULL, NULL),
(2631, 1397, '20200923_150611.jpg', NULL, NULL, NULL),
(2631, 1398, '20200923_162223.jpg', NULL, NULL, NULL),
(2631, 1399, '20200923_165344.jpg', NULL, NULL, NULL),
(2632, 1400, '1.jpg', NULL, NULL, NULL),
(2632, 1401, '2.jpg', NULL, NULL, NULL),
(2632, 1402, '3.jpg', NULL, NULL, NULL),
(2635, 1406, 'Imagen 1 23-09-2020.jpg', NULL, NULL, NULL),
(2635, 1407, 'Imagen 2 23-09-2020.jpg', NULL, NULL, NULL),
(2638, 1408, '1.jpg', NULL, NULL, NULL),
(2638, 1409, '2.jpg', NULL, NULL, NULL),
(2638, 1410, '3.jpg', NULL, NULL, NULL),
(2638, 1411, '5.jpg', NULL, NULL, NULL),
(2638, 1412, '6.jpg', NULL, NULL, NULL),
(2639, 1413, '20200924_093930.jpg', NULL, NULL, NULL),
(2639, 1414, '20200924_100554.jpg', NULL, NULL, NULL),
(2639, 1415, '20200924_104522.jpg', NULL, NULL, NULL),
(2639, 1416, '20200924_150508.jpg', NULL, NULL, NULL),
(2639, 1417, '20200924_160619.jpg', NULL, NULL, NULL),
(2640, 1418, '20200924_111523.jpg', NULL, NULL, NULL),
(2640, 1419, '20200924_113042.jpg', NULL, NULL, NULL),
(2640, 1420, 'IMG_20200924_114858.jpg', NULL, NULL, NULL),
(2640, 1421, 'IMG-20200924-WA0030.jpg', NULL, NULL, NULL),
(2640, 1422, 'Nota de Pedido N°15.pdf', NULL, NULL, NULL),
(2641, 1424, '', NULL, NULL, NULL),
(2641, 1425, 'IMG-20200924-WA0018.jpg', NULL, NULL, NULL),
(2641, 1447, 'IMG-20200924-WA0017.jpg', NULL, NULL, NULL),
(2642, 1435, 'Imagen 1 24-09-2020.jpg', NULL, NULL, NULL),
(2642, 1436, 'Imagen 2 24-09-2020.jpg', NULL, NULL, NULL),
(2643, 1427, '20200924_155923.jpg', NULL, NULL, NULL),
(2643, 1428, 'IMG-20200924-WA0073.jpg', NULL, NULL, NULL),
(2643, 1429, 'IMG-20200924-WA0074.jpg', NULL, NULL, NULL),
(2643, 1430, 'IMG-20200924-WA0075.jpg', NULL, NULL, NULL),
(2643, 1431, 'IMG-20200924-WA0077.jpg', NULL, NULL, NULL),
(2644, 1432, '1.jpg', NULL, NULL, NULL),
(2644, 1433, '3.jpg', NULL, NULL, NULL),
(2644, 1434, '4.jpg', NULL, NULL, NULL),
(2645, 1437, 'Imagen 1 25-09-2020.jpg', NULL, NULL, NULL),
(2645, 1438, 'Imagen 2 25-09-2020.jpg', NULL, NULL, NULL),
(2645, 1439, 'Imagen 3 25-09-2020.jpg', NULL, NULL, NULL),
(2648, 1440, '1.jpg', NULL, NULL, NULL),
(2648, 1441, '3.jpg', NULL, NULL, NULL),
(2651, 1442, 'IMG-20200926-WA0013.jpg', NULL, NULL, NULL),
(2651, 1443, 'IMG-20200926-WA0017.jpg', NULL, NULL, NULL),
(2651, 1444, 'IMG-20200926-WA0018.jpg', NULL, NULL, NULL),
(2651, 1445, 'IMG-20200926-WA0019.jpg', NULL, NULL, NULL),
(2652, 1452, '01.jpeg', NULL, NULL, NULL),
(2652, 1453, '02.jpeg', NULL, NULL, NULL),
(2652, 1454, '03.jpeg', NULL, NULL, NULL),
(2652, 1455, '04.jpeg', NULL, NULL, NULL),
(2652, 1456, '05.jpeg', NULL, NULL, NULL),
(2655, 1448, 'IMG_20200925_172436.jpg', NULL, NULL, NULL),
(2655, 1449, 'IMG_20200925_172552.jpg', NULL, NULL, NULL),
(2655, 1450, 'IMG_20200928_163012.jpg', NULL, NULL, NULL),
(2655, 1451, 'IMG_20200928_173239.jpg', NULL, NULL, NULL),
(2656, 1471, 'Imagen 1 28-09-2020.jpg', NULL, NULL, NULL),
(2656, 1472, 'Imagen 2 28-09-2020.jpg', NULL, NULL, NULL),
(2658, 1458, '20200929_151715.jpg', NULL, NULL, NULL),
(2658, 1459, 'IMG_20200929_094158.jpg', NULL, NULL, NULL),
(2658, 1460, 'IMG_20200929_113312.jpg', NULL, NULL, NULL),
(2658, 1461, 'IMG_20200929_144111.jpg', NULL, NULL, NULL),
(2660, 1462, '20200929_102804.jpg', NULL, NULL, NULL),
(2660, 1463, '20200929_103904.jpg', NULL, NULL, NULL),
(2660, 1464, '20200929_105321.jpg', NULL, NULL, NULL),
(2660, 1465, '20200929_172820.jpg', NULL, NULL, NULL),
(2660, 1466, '20200929_172826.jpg', NULL, NULL, NULL),
(2664, 1477, '001.jpeg', NULL, NULL, NULL),
(2664, 1478, '003.jpeg', NULL, NULL, NULL),
(2664, 1479, '002.jpeg', NULL, NULL, NULL),
(2666, 1473, 'Imagen 1 29-09-2020.jpg', NULL, NULL, NULL),
(2666, 1474, 'Imagen 2 29-09-2020.jpg', NULL, NULL, NULL),
(2666, 1475, 'Imagen 3 29-09-2020.jpg', NULL, NULL, NULL),
(2668, 1480, '20200930_090826.jpg', NULL, NULL, NULL),
(2668, 1481, '20200930_091856.jpg', NULL, NULL, NULL),
(2668, 1482, '20200930_103550.jpg', NULL, NULL, NULL),
(2668, 1483, '20200930_105128.jpg', NULL, NULL, NULL),
(2668, 1484, '20200930_122807.jpg', NULL, NULL, NULL),
(2669, 1485, '1.jpg', NULL, NULL, NULL),
(2669, 1486, '2.jpg', NULL, NULL, NULL),
(2669, 1487, '3.jpg', NULL, NULL, NULL),
(2669, 1488, '4.jpg', NULL, NULL, NULL),
(2669, 1489, '5.jpg', NULL, NULL, NULL),
(2670, 1490, '20200930_122054.jpg', NULL, NULL, NULL),
(2670, 1491, 'IMG_20200930_103904.jpg', NULL, NULL, NULL),
(2670, 1492, 'IMG_20200930_115626.jpg', NULL, NULL, NULL),
(2671, 1518, 'Imagen 1 30-09-2020.jpg', NULL, NULL, NULL),
(2671, 1519, 'Imagen 2 30-09-2020.jpg', NULL, NULL, NULL),
(2671, 1520, 'Imagen 3 30-09-2020.jpg', NULL, NULL, NULL),
(2672, 1493, 'Obra Ensenada 1.jpeg', NULL, NULL, NULL),
(2672, 1494, 'Obra Ensenada 2.jpeg', NULL, NULL, NULL),
(2672, 1495, 'Obra Ensenada 3.jpeg', NULL, NULL, NULL),
(2674, 1501, '001.jpeg', NULL, NULL, NULL),
(2674, 1502, '002.jpeg', NULL, NULL, NULL),
(2674, 1503, '003.jpeg', NULL, NULL, NULL),
(2674, 1504, '004.jpeg', NULL, NULL, NULL),
(2675, 1496, '20201001_093104.jpg', NULL, NULL, NULL),
(2675, 1497, '20201001_093501.jpg', NULL, NULL, NULL),
(2675, 1498, '20201001_104750.jpg', NULL, NULL, NULL),
(2675, 1499, '20201001_142557.jpg', NULL, NULL, NULL),
(2675, 1500, '20201001_160036.jpg', NULL, NULL, NULL),
(2676, 1505, '1.jpg', NULL, NULL, NULL),
(2676, 1506, '2.jpg', NULL, NULL, NULL),
(2676, 1507, '3.jpg', NULL, NULL, NULL);
INSERT INTO `imageninforme` (`idInforme`, `idImagen`, `sDescripcionImagen`, `idImagenMobile`, `fecha`, `idUser`) VALUES
(2676, 1508, '4.jpg', NULL, NULL, NULL),
(2676, 1509, '5.jpg', NULL, NULL, NULL),
(2677, 1510, 'IMG_20201001_122959.jpg', NULL, NULL, NULL),
(2677, 1511, 'IMG_20201001_153415.jpg', NULL, NULL, NULL),
(2677, 1512, 'IMG_20201001_163532.jpg', NULL, NULL, NULL),
(2677, 1513, 'IMG_20201001_163551.jpg', NULL, NULL, NULL),
(2679, 1514, 'IMG_20201001_101840.jpg', NULL, NULL, NULL),
(2679, 1515, 'IMG_20201001_101905.jpg', NULL, NULL, NULL),
(2679, 1516, 'IMG_20201001_112458.jpg', NULL, NULL, NULL),
(2679, 1517, 'IMG_20201001_102007.jpg', NULL, NULL, NULL),
(2681, 1525, 'Imagen 1 01-10-2020.jpg', NULL, NULL, NULL),
(2681, 1526, 'Imagen 2 01-10-2020.jpg', NULL, NULL, NULL),
(2681, 1527, 'Imagen 3 01-10-2020.jpg', NULL, NULL, NULL),
(2687, 1528, 'IMG-20201002-WA0006.jpg', NULL, NULL, NULL),
(2687, 1529, 'IMG-20201002-WA0007.jpg', NULL, NULL, NULL),
(2687, 1530, 'IMG-20201002-WA0010.jpg', NULL, NULL, NULL),
(2687, 1531, 'IMG-20201002-WA0011.jpg', NULL, NULL, NULL),
(2687, 1532, 'IMG-20201002-WA0015.jpg', NULL, NULL, NULL),
(2688, 1533, '1.jpg', NULL, NULL, NULL),
(2688, 1534, '2.jpg', NULL, NULL, NULL),
(2688, 1535, '3.jpg', NULL, NULL, NULL),
(2689, 1536, 'IMG_20201002_091933.jpg', NULL, NULL, NULL),
(2689, 1537, 'IMG_20201002_112536.jpg', NULL, NULL, NULL),
(2689, 1538, 'IMG_20201002_120707.jpg', NULL, NULL, NULL),
(2689, 1539, 'IMG_20201002_121932.jpg', NULL, NULL, NULL),
(2689, 1540, 'IMG_20201002_125554.jpg', NULL, NULL, NULL),
(2690, 1541, '001.jpeg', NULL, NULL, NULL),
(2690, 1542, '002.jpeg', NULL, NULL, NULL),
(2690, 1543, '003.jpeg', NULL, NULL, NULL),
(2690, 1544, '004.jpeg', NULL, NULL, NULL),
(2691, 1545, 'IMG_20201002_111348.jpg', NULL, NULL, NULL),
(2691, 1546, 'IMG_20201002_115217.jpg', NULL, NULL, NULL),
(2691, 1547, 'IMG-20201002-WA0003.jpg', NULL, NULL, NULL),
(2691, 1548, 'IMG-20201002-WA0010.jpg', NULL, NULL, NULL),
(2696, 1549, '001.jpeg', NULL, NULL, NULL),
(2696, 1550, '002.jpeg', NULL, NULL, NULL),
(2696, 1551, '003.jpeg', NULL, NULL, NULL),
(2696, 1552, '004.jpeg', NULL, NULL, NULL),
(2696, 1553, '005.jpeg', NULL, NULL, NULL),
(2697, 1554, 'IMG_20201003_092158.jpg', NULL, NULL, NULL),
(2697, 1555, 'IMG_20201003_114133.jpg', NULL, NULL, NULL),
(2697, 1556, 'IMG_20201003_134519.jpg', NULL, NULL, NULL),
(2697, 1557, 'IMG_20201003_141020.jpg', NULL, NULL, NULL),
(2697, 1558, 'IMG_20201003_172451.jpg', NULL, NULL, NULL),
(2698, 1559, '1.jpg', NULL, NULL, NULL),
(2698, 1560, '2.jpg', NULL, NULL, NULL),
(2698, 1561, '3.jpg', NULL, NULL, NULL),
(2699, 1562, 'Parte 5.1.jpeg', NULL, NULL, NULL),
(2699, 1563, 'Parte 5.2.jpeg', NULL, NULL, NULL),
(2699, 1564, 'Parte 5.3.jpeg', NULL, NULL, NULL),
(2700, 1565, 'IMG-20201002-WA0012.jpg', NULL, NULL, NULL),
(2701, 1566, '1.jpg', NULL, NULL, NULL),
(2701, 1567, '2.jpg', NULL, NULL, NULL),
(2702, 1568, '001.jpeg', NULL, NULL, NULL),
(2702, 1569, '002.jpeg', NULL, NULL, NULL),
(2702, 1570, '003.jpeg', NULL, NULL, NULL),
(2702, 1571, '004.jpeg', NULL, NULL, NULL),
(2702, 1572, '005.jpeg', NULL, NULL, NULL),
(2703, 1573, 'IMG_20201005_120207.jpg', NULL, NULL, NULL),
(2703, 1574, 'IMG_20201005_160014.jpg', NULL, NULL, NULL),
(2703, 1575, 'IMG_20201005_160017.jpg', NULL, NULL, NULL),
(2703, 1576, 'IMG_20201005_164156.jpg', NULL, NULL, NULL),
(2703, 1577, 'IMG_20201005_164243.jpg', NULL, NULL, NULL),
(2705, 1578, 'Imagen 1 05-10-2020.jpg', NULL, NULL, NULL),
(2705, 1579, 'Imagen 2 05-10-2020.jpg', NULL, NULL, NULL),
(2706, 1580, '20201006_132250.jpg', NULL, NULL, NULL),
(2706, 1581, '20201006_135216.jpg', NULL, NULL, NULL),
(2706, 1582, '20201006_155933.jpg', NULL, NULL, NULL),
(2706, 1583, '20201006_160931.jpg', NULL, NULL, NULL),
(2706, 1584, '20201006_164130.jpg', NULL, NULL, NULL),
(2707, 1587, '001.jpeg', NULL, NULL, NULL),
(2707, 1588, '002.jpeg', NULL, NULL, NULL),
(2707, 1589, '003.jpeg', NULL, NULL, NULL),
(2708, 1585, '1.jpg', NULL, NULL, NULL),
(2708, 1586, '2.jpg', NULL, NULL, NULL),
(2710, 1590, 'IMG_20201006_085705.jpg', NULL, NULL, NULL),
(2710, 1591, 'IMG_20201006_121940.jpg', NULL, NULL, NULL),
(2710, 1592, 'IMG_20201006_150347.jpg', NULL, NULL, NULL),
(2710, 1593, 'IMG_20201006_150353.jpg', NULL, NULL, NULL),
(2710, 1594, 'IMG_20201006_174737.jpg', NULL, NULL, NULL),
(2714, 1615, 'Imagen 2 06-10-2020.jpg', NULL, NULL, NULL),
(2714, 1616, 'Imagen 3 06-10-2020.jpg', NULL, NULL, NULL),
(2714, 1617, 'Imagen 1 06-10-2020.jpg', NULL, NULL, NULL),
(2715, 1595, '20201007_101728.jpg', NULL, NULL, NULL),
(2715, 1596, '20201007_151245.jpg', NULL, NULL, NULL),
(2715, 1597, '20201007_153624.jpg', NULL, NULL, NULL),
(2715, 1598, '20201007_153729.jpg', NULL, NULL, NULL),
(2715, 1599, '20201007_154841.jpg', NULL, NULL, NULL),
(2716, 1600, '1.jpg', NULL, NULL, NULL),
(2716, 1601, '2.jpg', NULL, NULL, NULL),
(2716, 1602, '3.jpg', NULL, NULL, NULL),
(2716, 1603, '4.jpg', NULL, NULL, NULL),
(2717, 1607, 'IMG_20201007_151947.jpg', NULL, NULL, NULL),
(2717, 1608, 'IMG_20201007_152014.jpg', NULL, NULL, NULL),
(2717, 1609, 'IMG_20201007_153533.jpg', NULL, NULL, NULL),
(2717, 1610, 'IMG_20201007_153815.jpg', NULL, NULL, NULL),
(2717, 1611, 'IMG_20201007_170352.jpg', NULL, NULL, NULL),
(2718, 1604, 'Foto 1.jpeg', NULL, NULL, NULL),
(2718, 1605, 'Foto 2.jpeg', NULL, NULL, NULL),
(2718, 1606, 'Foto 3.jpeg', NULL, NULL, NULL),
(2719, 1612, 'Foto 1.jpeg', NULL, NULL, NULL),
(2719, 1613, 'Foto 2.jpeg', NULL, NULL, NULL),
(2719, 1614, 'Foto 3.jpeg', NULL, NULL, NULL),
(2720, 1618, 'Imagen 1 07-10-2020.jpg', NULL, NULL, NULL),
(2720, 1619, 'Imagen 2 07-10-2020.jpg', NULL, NULL, NULL),
(2722, 1621, 'TGS-055-RRL-4.jpg', NULL, NULL, NULL),
(2722, 1622, 'TGS-055-RRL-3.jpg', NULL, NULL, NULL),
(2722, 1623, 'TGS-055-RRL-2.jpg', NULL, NULL, NULL),
(2722, 1624, 'TGS-055-RRL-1.jpg', NULL, NULL, NULL),
(2723, 1630, 'IMG_20201008_112244.jpg', NULL, NULL, NULL),
(2723, 1631, 'IMG_20201008_124340.jpg', NULL, NULL, NULL),
(2723, 1632, 'IMG_20201008_143008.jpg', NULL, NULL, NULL),
(2723, 1633, 'IMG_20201008_165438.jpg', NULL, NULL, NULL),
(2723, 1634, 'IMG_20201008_170027.jpg', NULL, NULL, NULL),
(2724, 1625, '20201008_113737.jpg', NULL, NULL, NULL),
(2724, 1626, '20201008_131239.jpg', NULL, NULL, NULL),
(2724, 1627, '20201008_133657.jpg', NULL, NULL, NULL),
(2724, 1628, '20201008_143406.jpg', NULL, NULL, NULL),
(2724, 1629, '20201008_143420.jpg', NULL, NULL, NULL),
(2725, 1635, 'Parte 8 (1).jpeg', NULL, NULL, NULL),
(2725, 1636, 'Parte 8 (2).jpeg', NULL, NULL, NULL),
(2725, 1637, 'Parte 8 (3).jpeg', NULL, NULL, NULL),
(2726, 1638, '1.jpg', NULL, NULL, NULL),
(2726, 1639, '2.jpg', NULL, NULL, NULL),
(2726, 1640, '3.jpg', NULL, NULL, NULL),
(2726, 1641, '4.jpg', NULL, NULL, NULL),
(2727, 1642, '001.jpeg', NULL, NULL, NULL),
(2727, 1643, '002.jpeg', NULL, NULL, NULL),
(2727, 1644, '003.jpeg', NULL, NULL, NULL),
(2727, 1645, '005.jpeg', NULL, NULL, NULL),
(2727, 1646, '006.jpeg', NULL, NULL, NULL),
(2731, 1648, 'Parte 9 (1).jpeg', NULL, NULL, NULL),
(2731, 1649, 'Parte 9 (2).jpeg', NULL, NULL, NULL),
(2731, 1650, 'Parte 9 (3).jpeg', NULL, NULL, NULL),
(2732, 1651, 'IMG_20201009_092607.jpg', NULL, NULL, NULL),
(2732, 1652, 'IMG_20201009_123934.jpg', NULL, NULL, NULL),
(2732, 1653, 'IMG_20201009_153001.jpg', NULL, NULL, NULL),
(2732, 1654, 'IMG_20201009_154740.jpg', NULL, NULL, NULL),
(2732, 1655, 'IMG_20201009_165932.jpg', NULL, NULL, NULL),
(2734, 1656, '1.jpg', NULL, NULL, NULL),
(2734, 1657, '2.jpg', NULL, NULL, NULL),
(2734, 1658, '3.jpg', NULL, NULL, NULL),
(2734, 1659, '4.jpg', NULL, NULL, NULL),
(2735, 1660, 'IMG-20201009-WA0045.jpg', NULL, NULL, NULL),
(2735, 1661, 'IMG-20201009-WA0046.jpg', NULL, NULL, NULL),
(2735, 1662, 'IMG-20201009-WA0047.jpg', NULL, NULL, NULL),
(2735, 1663, 'IMG-20201009-WA0048.jpg', NULL, NULL, NULL),
(2735, 1664, 'IMG-20201009-WA0049.jpg', NULL, NULL, NULL),
(2737, 1665, 'Imagen 1 09-10-2020.jpg', NULL, NULL, NULL),
(2737, 1666, 'Imagen 2 09-10-2020.jpg', NULL, NULL, NULL),
(2737, 1667, 'Imagen 3 09-10-2020.jpg', NULL, NULL, NULL),
(2738, 1673, '001.jpeg', NULL, NULL, NULL),
(2738, 1674, '002.jpeg', NULL, NULL, NULL),
(2738, 1675, '003.jpeg', NULL, NULL, NULL),
(2739, 1668, 'TGS-055(10-10-20)RRL-4.jpg', NULL, NULL, NULL),
(2739, 1669, 'TGS-055(10-10-20)RRL-3.jpg', NULL, NULL, NULL),
(2739, 1670, 'TGS-055(10-10-20)RRL-2.jpg', NULL, NULL, NULL),
(2739, 1671, 'TGS-055(10-10-20)RRL-1.jpg', NULL, NULL, NULL),
(2739, 1672, NULL, NULL, NULL, NULL),
(2741, 1676, '1.jpg', NULL, NULL, NULL),
(2741, 1677, '2.jpg', NULL, NULL, NULL),
(2741, 1678, '4.jpg', NULL, NULL, NULL),
(2741, 1679, '5.jpg', NULL, NULL, NULL),
(2743, 1680, 'Imagen 1 10-10-2020.jpg', NULL, NULL, NULL),
(2743, 1681, 'Imagen 2 10-10-2020.jpg', NULL, NULL, NULL),
(2743, 1682, 'Imagen 3 10-10-2020.jpg', NULL, NULL, NULL),
(2744, 1683, '1.jpg', NULL, NULL, NULL),
(2744, 1684, '2.jpg', NULL, NULL, NULL),
(2744, 1685, '3.jpg', NULL, NULL, NULL),
(2744, 1686, '4.jpg', NULL, NULL, NULL),
(2744, 1687, 'NP N° 14.pdf', NULL, NULL, NULL),
(2745, 1688, 'IMG_20201010_101354.jpg', NULL, NULL, NULL),
(2745, 1689, 'IMG_20201010_124556.jpg', NULL, NULL, NULL),
(2745, 1690, 'IMG_20201010_124813.jpg', NULL, NULL, NULL),
(2745, 1691, 'IMG_20201010_143813.jpg', NULL, NULL, NULL),
(2745, 1692, 'IMG-20201010-WA0004.jpg', NULL, NULL, NULL),
(2746, 1697, 'Imagen 1 11-10-2020.jpg', NULL, NULL, NULL),
(2746, 1698, 'Imagen 2 11-10-2020.jpg', NULL, NULL, NULL),
(2746, 1699, 'Imagen 3 11-10-2020.jpg', NULL, NULL, NULL),
(2747, 1693, '1.jpg', NULL, NULL, NULL),
(2747, 1694, '2.jpg', NULL, NULL, NULL),
(2747, 1695, '3.jpg', NULL, NULL, NULL),
(2747, 1696, '4.jpg', NULL, NULL, NULL),
(2748, 1700, 'TGS-055_12-10-20_RRL_4.jpg', NULL, NULL, NULL),
(2748, 1701, 'TGS-055_12-10-20_RRL_3.jpg', NULL, NULL, NULL),
(2748, 1702, 'TGS-055_12-10-20_RRL_2.jpg', NULL, NULL, NULL),
(2748, 1703, 'TGS-055_12-10-20_RRL_1.jpg', NULL, NULL, NULL),
(2752, 1729, 'Nota de Pedido N°16.pdf', NULL, NULL, NULL),
(2753, 1704, '001.jpeg', NULL, NULL, NULL),
(2753, 1705, '002.jpeg', NULL, NULL, NULL),
(2753, 1706, '003.jpeg', NULL, NULL, NULL),
(2754, 1707, 'Imagen 1 12-10-2020.jpg', NULL, NULL, NULL),
(2754, 1708, 'Imagen 2 12-10-2020.jpg', NULL, NULL, NULL),
(2754, 1709, 'Imagen 3 12-10-2020.jpg', NULL, NULL, NULL),
(2756, 1710, 'IMG_20201013_095222.jpg', NULL, NULL, NULL),
(2756, 1711, 'IMG_20201013_153154.jpg', NULL, NULL, NULL),
(2756, 1712, 'IMG_20201013_155944.jpg', NULL, NULL, NULL),
(2756, 1713, 'IMG_20201013_163319.jpg', NULL, NULL, NULL),
(2756, 1714, 'IMG-20201013-WA0000.jpg', NULL, NULL, NULL),
(2757, 1715, 'Foto 1.jpeg', NULL, NULL, NULL),
(2757, 1716, 'Foto 2.jpeg', NULL, NULL, NULL),
(2757, 1717, 'Foto 3.jpeg', NULL, NULL, NULL),
(2757, 1718, 'Foto 4.jpeg', NULL, NULL, NULL),
(2758, 1719, 'TGS-055_13-10-20_RRL_3.jpg', NULL, NULL, NULL),
(2758, 1720, 'TGS-055_13-10-20_RRL_2.jpg', NULL, NULL, NULL),
(2758, 1721, 'TGS-055_13-10-20_RRL_1.jpg', NULL, NULL, NULL),
(2759, 1722, '20201013_160254.jpg', NULL, NULL, NULL),
(2759, 1723, '20201013_160303.jpg', NULL, NULL, NULL),
(2759, 1724, '20201013_163122.jpg', NULL, NULL, NULL),
(2759, 1725, '20201013_163145.jpg', NULL, NULL, NULL),
(2759, 1726, '20201013_163159.jpg', NULL, NULL, NULL),
(2760, 1727, '1.jpg', NULL, NULL, NULL),
(2760, 1728, '2.jpg', NULL, NULL, NULL),
(2761, 1735, '001.jpeg', NULL, NULL, NULL),
(2761, 1736, '002.jpeg', NULL, NULL, NULL),
(2761, 1737, '003.jpeg', NULL, NULL, NULL),
(2761, 1738, '004.jpeg', NULL, NULL, NULL),
(2761, 1739, '005.jpeg', NULL, NULL, NULL),
(2762, 1730, '20201014_123148.jpg', NULL, NULL, NULL),
(2762, 1731, '20201014_123314.jpg', NULL, NULL, NULL),
(2762, 1732, '20201014_143422.jpg', NULL, NULL, NULL),
(2762, 1733, '20201014_153340.jpg', NULL, NULL, NULL),
(2762, 1734, 'IMG-20201014-WA0013.jpg', NULL, NULL, NULL),
(2763, 1740, 'Parte 11 (1).jpeg', NULL, NULL, NULL),
(2763, 1741, 'Parte 11 (2).jpeg', NULL, NULL, NULL),
(2763, 1742, 'Parte 11 (3).jpeg', NULL, NULL, NULL),
(2763, 1743, 'Parte 11 (4).jpeg', NULL, NULL, NULL),
(2764, 1744, 'TGS-055_14-10-20_RRL_4.jpg', NULL, NULL, NULL),
(2764, 1745, 'TGS-055_14-10-20_RRL_3.jpg', NULL, NULL, NULL),
(2764, 1746, 'TGS-055_14-10-20_RRL_2.jpg', NULL, NULL, NULL),
(2764, 1747, 'TGS-055_14-10-20_RRL_1.jpg', NULL, NULL, NULL),
(2765, 1765, 'Imagen 1 13-10-2020.jpg', NULL, NULL, NULL),
(2765, 1766, 'Imagen 2 13-10-2020.jpg', NULL, NULL, NULL),
(2765, 1767, 'Imagen 3 13-10-2020.jpg', NULL, NULL, NULL),
(2766, 1748, '1.jpg', NULL, NULL, NULL),
(2766, 1749, '2.jpg', NULL, NULL, NULL),
(2766, 1750, '3.jpg', NULL, NULL, NULL),
(2766, 1751, '4.jpg', NULL, NULL, NULL),
(2767, 1752, 'IMG_20201014_100120.jpg', NULL, NULL, NULL),
(2767, 1753, 'IMG_20201014_120919.jpg', NULL, NULL, NULL),
(2767, 1754, 'IMG_20201014_153721.jpg', NULL, NULL, NULL),
(2767, 1755, 'IMG_20201014_173415.jpg', NULL, NULL, NULL),
(2767, 1756, 'IMG-20201014-WA0022.jpeg', NULL, NULL, NULL),
(2768, 1757, 'Acta de recepción provisoria..pdf', NULL, NULL, NULL),
(2774, 1764, 'WhatsApp Image 2020-10-15 at 15.46.15.jpeg', NULL, NULL, NULL),
(2775, 1784, '001.jpeg', NULL, NULL, NULL),
(2775, 1785, '002.jpeg', NULL, NULL, NULL),
(2775, 1786, '003.jpeg', NULL, NULL, NULL),
(2776, 1779, 'IMG_20201015_113652.jpg', NULL, NULL, NULL),
(2776, 1780, 'IMG_20201015_155450.jpg', NULL, NULL, NULL),
(2776, 1781, 'IMG_20201015_155519.jpg', NULL, NULL, NULL),
(2776, 1782, 'IMG_20201015_161154.jpg', NULL, NULL, NULL),
(2776, 1783, 'IMG_20201015_170641.jpg', NULL, NULL, NULL),
(2777, 1811, 'Imagen 1 14-10-2020.jpg', NULL, NULL, NULL),
(2777, 1812, 'Imagen 2 14-10-2020.jpg', NULL, NULL, NULL),
(2777, 1813, 'Imagen 3 14-10-2020.jpg', NULL, NULL, NULL),
(2778, 1776, '20201015_115658.jpg', NULL, NULL, NULL),
(2778, 1777, '20201015_132847.jpg', NULL, NULL, NULL),
(2778, 1778, '20201015_154438.jpg', NULL, NULL, NULL),
(2779, 1768, '1.jpg', NULL, NULL, NULL),
(2779, 1769, '2.jpg', NULL, NULL, NULL),
(2779, 1770, '3.jpg', NULL, NULL, NULL),
(2779, 1771, '4.jpg', NULL, NULL, NULL),
(2779, 1772, '5.jpg', NULL, NULL, NULL),
(2780, 1773, 'TGS-055_15-10-20_RRL_3.jpg', NULL, NULL, NULL),
(2780, 1774, 'TGS-055_15-10-20_RRL_2.jpg', NULL, NULL, NULL),
(2780, 1775, 'TGS-055_15-10-20_RRL_1.jpg', NULL, NULL, NULL),
(2782, 1827, 'remito de entrega.pdf', NULL, NULL, NULL),
(2783, 1795, 'IMG_20201016_114548.jpg', NULL, NULL, NULL),
(2783, 1796, 'IMG_20201016_141153.jpg', NULL, NULL, NULL),
(2783, 1797, 'IMG_20201016_151418.jpg', NULL, NULL, NULL),
(2783, 1798, 'IMG-20201016-WA0009.jpg', NULL, NULL, NULL),
(2783, 1799, 'IMG-20201016-WA0010.jpg', NULL, NULL, NULL),
(2784, 1787, '001.jpeg', NULL, NULL, NULL),
(2784, 1788, '002.jpeg', NULL, NULL, NULL),
(2784, 1789, '003.jpeg', NULL, NULL, NULL),
(2784, 1790, '004.jpeg', NULL, NULL, NULL),
(2785, 1791, 'Parte 13 (1).jpeg', NULL, NULL, NULL),
(2785, 1792, 'Parte 13 (2).jpeg', NULL, NULL, NULL),
(2785, 1793, 'Parte 13 (3).jpeg', NULL, NULL, NULL),
(2786, 1803, 'TGS-055_16-10-20_RRL_1.jpg', NULL, NULL, NULL),
(2786, 1804, 'TGS-055_16-10-20_RRL_2.jpg', NULL, NULL, NULL),
(2786, 1805, 'TGS-055_16-10-20_RRL_3.jpg', NULL, NULL, NULL),
(2787, 1794, 'OS N° 11.pdf', NULL, NULL, NULL),
(2787, 1800, '1.jpg', NULL, NULL, NULL),
(2787, 1801, '2.jpg', NULL, NULL, NULL),
(2787, 1802, '3.jpg', NULL, NULL, NULL),
(2788, 1806, 'IMG-20201015-WA0018.jpg', NULL, NULL, NULL),
(2788, 1807, 'IMG-20201015-WA0020.jpg', NULL, NULL, NULL),
(2788, 1808, 'IMG-20201015-WA0022.jpg', NULL, NULL, NULL),
(2788, 1809, 'IMG-20201016-WA0014.jpg', NULL, NULL, NULL),
(2788, 1810, 'IMG-20201016-WA0016.jpg', NULL, NULL, NULL),
(2789, 1814, 'Imagen 1 15-10-2020.jpg', NULL, NULL, NULL),
(2789, 1815, 'Imagen 2 15-10-2020.jpg', NULL, NULL, NULL),
(2789, 1816, 'Imagen 3 15-10-2020.jpg', NULL, NULL, NULL),
(2790, 1817, 'TGS-055_17-10-20_RRL_3.jpg', NULL, NULL, NULL),
(2790, 1818, 'TGS-055_17-10-20_RRL_2.jpg', NULL, NULL, NULL),
(2790, 1819, 'TGS-055_17-10-20_RRL_1.jpg', NULL, NULL, NULL),
(2791, 1820, '1.jpg', NULL, NULL, NULL),
(2791, 1821, '2.jpg', NULL, NULL, NULL),
(2791, 1822, '3.jpg', NULL, NULL, NULL),
(2791, 1823, '4.jpg', NULL, NULL, NULL),
(2792, 1824, 'Parte 14.1.jpeg', NULL, NULL, NULL),
(2792, 1825, 'Parte 14.2.jpeg', NULL, NULL, NULL),
(2792, 1826, 'Parte 14.3.jpeg', NULL, NULL, NULL),
(2793, 1828, '17.10.2020 a.jpg', NULL, NULL, NULL),
(2793, 1829, '17.10.2020 b.jpg', NULL, NULL, NULL),
(2793, 1830, '17.10.2020.jpg', NULL, NULL, NULL),
(2798, 1843, 'TGS-055_19-10-20_RRL_1.jpg', NULL, NULL, NULL),
(2798, 1844, 'TGS-055_19-10-20_RRL_2.jpg', NULL, NULL, NULL),
(2798, 1845, 'TGS-055_19-10-20_RRL_3.jpg', NULL, NULL, NULL),
(2799, 1831, 'IMG_20201019_172555.jpg', NULL, NULL, NULL),
(2799, 1832, 'IMG_20201019_152303.jpg', NULL, NULL, NULL),
(2799, 1833, 'IMG_20201019_151617.jpg', NULL, NULL, NULL),
(2799, 1834, 'IMG_20201019_101927.jpg', NULL, NULL, NULL),
(2799, 1835, 'IMG_20201019_175416.jpg', NULL, NULL, NULL),
(2802, 1836, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(2802, 1837, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 258),
(2803, 1838, 'NP N° 16.pdf', NULL, NULL, NULL),
(2803, 1839, '1.jpg', NULL, NULL, NULL),
(2803, 1840, '2.jpg', NULL, NULL, NULL),
(2803, 1841, '3.jpg', NULL, NULL, NULL),
(2803, 1842, '4.jpg', NULL, NULL, NULL),
(2804, 1846, '001.jpeg', NULL, NULL, NULL),
(2804, 1847, '002.jpeg', NULL, NULL, NULL),
(2804, 1848, '003.jpeg', NULL, NULL, NULL),
(2805, 1853, '7ed15274-340a-48bf-8445-890197988c3a.jpg', NULL, NULL, NULL),
(2805, 1854, '332a7e2f-72c3-4ac3-84b8-2e6c64fdcd5a.jpg', NULL, NULL, NULL),
(2805, 1855, 'b146e97d-a941-46ce-9e7f-fa680aa57786.jpg', NULL, NULL, NULL),
(2805, 1856, 'c3e9b4ef-66b5-47d2-acf2-2ac70f5be7cd.jpg', NULL, NULL, NULL),
(2805, 1857, 'fd5c1b4e-1219-4cf3-af3e-0a7a2cfd94a0.jpg', NULL, NULL, NULL),
(2806, 1849, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(2806, 1850, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 258),
(2806, 1851, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 258),
(2806, 1852, 'Imagen 3.jpg', 3, '1970-01-01 00:00:00', 258),
(2808, 1858, 'TGS-055_20-10-20_RRL_1.jpg', NULL, NULL, NULL),
(2808, 1859, 'TGS-055_20-10-20_RRL_2.jpg', NULL, NULL, NULL),
(2808, 1860, 'TGS-055_20-10-20_RRL_3.jpg', NULL, NULL, NULL),
(2808, 1861, 'TGS-055_20-10-20_RRL_4.jpg', NULL, NULL, NULL),
(2809, 1862, '1.jpg', NULL, NULL, NULL),
(2809, 1863, '2.jpg', NULL, NULL, NULL),
(2809, 1864, '3.jpg', NULL, NULL, NULL),
(2809, 1865, '4.jpg', NULL, NULL, NULL),
(2810, 1866, 'IMG_20201021_160709.jpg', NULL, NULL, NULL),
(2810, 1867, 'IMG_20201021_151921.jpg', NULL, NULL, NULL),
(2810, 1868, 'IMG_20201021_100741.jpg', NULL, NULL, NULL),
(2813, 1869, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(2813, 1870, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 258),
(2813, 1871, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 258),
(2814, 1872, 'WhatsApp Image 2020-10-21 at 18.32.03.jpeg', NULL, NULL, NULL),
(2814, 1873, 'WhatsApp Image 2020-10-21 at 18.32.04.jpeg', NULL, NULL, NULL),
(2814, 1874, 'WhatsApp Image 2020-10-21 at 18.32.05.jpeg', NULL, NULL, NULL),
(2814, 1875, 'WhatsApp Image 2020-10-21 at 18.32.12.jpeg', NULL, NULL, NULL),
(2815, 1876, 'TGS-055_21-10-20_RRL_1.jpg', NULL, NULL, NULL),
(2815, 1877, 'TGS-055_21-10-20_RRL_2.jpg', NULL, NULL, NULL),
(2815, 1878, 'TGS-055_21-10-20_RRL_3.jpg', NULL, NULL, NULL),
(2816, 1879, '1.jpg', NULL, NULL, NULL),
(2816, 1880, '2.jpg', NULL, NULL, NULL),
(2817, 1884, 'IMG_20201022_114108.jpg', NULL, NULL, NULL),
(2817, 1885, 'IMG_20201022_105725.jpg', NULL, NULL, NULL),
(2817, 1886, 'IMG_20201022_143141.jpg', NULL, NULL, NULL),
(2817, 1887, 'IMG_20201022_144744.jpg', NULL, NULL, NULL),
(2817, 1888, 'IMG_20201022_163133.jpg', NULL, NULL, NULL),
(2818, 1881, 'Imagen 1 21-10-2020.jpg', NULL, NULL, NULL),
(2818, 1882, 'Imagen 2 21-10-2020.jpg', NULL, NULL, NULL),
(2818, 1883, 'Imagen 3 21-10-2020.jpg', NULL, NULL, NULL),
(2820, 1889, '1.jpg', NULL, NULL, NULL),
(2820, 1890, '3.jpg', NULL, NULL, NULL),
(2820, 1891, '4.jpg', NULL, NULL, NULL),
(2820, 1892, '5.jpg', NULL, NULL, NULL),
(2820, 1893, '6.jpg', NULL, NULL, NULL),
(2821, 1894, 'TGS-055_22-10-20_RRL_1.jpg', NULL, NULL, NULL),
(2821, 1895, 'TGS-055_22-10-20_RRL_2.jpg', NULL, NULL, NULL),
(2821, 1896, 'TGS-055_22-10-20_RRL_3.jpg', NULL, NULL, NULL),
(2824, 1897, 'Imagen 1 22-10-2020.jpg', NULL, NULL, NULL),
(2824, 1898, 'Imagen 2 22-10-2020.jpg', NULL, NULL, NULL),
(2824, 1899, 'Imagen 3 22-10-2020.jpg', NULL, NULL, NULL),
(2825, 1911, 'IMG_20201023_112125.jpg', NULL, NULL, NULL),
(2825, 1912, 'IMG_20201023_130159.jpg', NULL, NULL, NULL),
(2825, 1913, 'IMG_20201023_112230.jpg', NULL, NULL, NULL),
(2825, 1914, 'IMG_20201023_103346.jpg', NULL, NULL, NULL),
(2825, 1915, 'IMG-20201024-WA0000.jpg', NULL, NULL, NULL),
(2826, 1900, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(2827, 1901, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(2828, 1902, '1.jpg', NULL, NULL, NULL),
(2828, 1903, '2.jpg', NULL, NULL, NULL),
(2828, 1904, '3.jpg', NULL, NULL, NULL),
(2828, 1905, '4.jpg', NULL, NULL, NULL),
(2829, 1906, 'WhatsApp Image 2020-10-23 at 19.10.51.jpeg', NULL, NULL, NULL),
(2829, 1907, 'WhatsApp Image 2020-10-23 at 19.12.14.jpeg', NULL, NULL, NULL),
(2829, 1908, 'WhatsApp Image 2020-10-23 at 19.12.15.jpeg', NULL, NULL, NULL),
(2830, 1909, 'Imagen 1 23-10-2020.jpg', NULL, NULL, NULL),
(2830, 1910, 'Imagen 2 23-10-2020.jpg', NULL, NULL, NULL),
(2831, 1916, 'TGS-055_23-10-20_RRL_1.jpg', NULL, NULL, NULL),
(2831, 1917, 'TGS-055_23-10-20_RRL_2.jpg', NULL, NULL, NULL),
(2831, 1918, 'TGS-055_23-10-20_RRL_3.jpg', NULL, NULL, NULL),
(2832, 1919, 'TGS-055_24-10-20_RRL_1.jpg', NULL, NULL, NULL),
(2832, 1920, 'TGS-055_24-10-20_RRL_2.jpg', NULL, NULL, NULL),
(2833, 1921, '1.jpg', NULL, NULL, NULL),
(2833, 1922, '2.jpg', NULL, NULL, NULL),
(2834, 1923, 'IMG-20201024-WA0006.jpg', NULL, NULL, NULL),
(2834, 1924, 'IMG-20201024-WA0005.jpg', NULL, NULL, NULL),
(2834, 1925, 'IMG-20201024-WA0004.jpg', NULL, NULL, NULL),
(2835, 1926, 'WhatsApp Image 2020-10-26 at 16.24.12.jpeg', NULL, NULL, NULL),
(2835, 1927, 'WhatsApp Image 2020-10-26 at 16.24.59.jpeg', NULL, NULL, NULL),
(2835, 1928, 'WhatsApp Image 2020-10-26 at 16.25.24.jpeg', NULL, NULL, NULL),
(2835, 1929, 'WhatsApp Image 2020-10-26 at 16.26.05.jpeg', NULL, NULL, NULL),
(2836, 1933, 'IMG_20201026_124322.jpg', NULL, NULL, NULL),
(2836, 1934, 'IMG_20201026_124341.jpg', NULL, NULL, NULL),
(2836, 1935, 'IMG_20201026_124436.jpg', NULL, NULL, NULL),
(2836, 1936, 'IMG_20201026_124414.jpg', NULL, NULL, NULL),
(2836, 1937, 'IMG_20201026_124349.jpg', NULL, NULL, NULL),
(2837, 1930, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(2837, 1931, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 258),
(2837, 1932, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 258),
(2838, 1938, '1.jpg', NULL, NULL, NULL),
(2838, 1939, '3.jpg', NULL, NULL, NULL),
(2838, 1940, '4.jpg', NULL, NULL, NULL),
(2838, 1941, '5.jpg', NULL, NULL, NULL),
(2838, 1942, '6.jpg', NULL, NULL, NULL),
(2839, 1946, 'TGS-055_26-10-20_RRL_1.jpg', NULL, NULL, NULL),
(2839, 1947, 'TGS-055_26-10-20_RRL_2.jpg', NULL, NULL, NULL),
(2839, 1948, 'TGS-055_26-10-20_RRL_3.jpg', NULL, NULL, NULL),
(2840, 1943, 'Imagen 1 26-10-2020.jpg', NULL, NULL, NULL),
(2840, 1944, 'Imagen 2 26 10-2020.jpg', NULL, NULL, NULL),
(2840, 1945, 'Imagen 3 26-10-2020.jpg', NULL, NULL, NULL),
(2841, 1960, 'WhatsApp Image 2020-10-27 at 17.52.22.jpeg', NULL, NULL, NULL),
(2841, 1961, 'WhatsApp Image 2020-10-27 at 17.52.25.jpeg', NULL, NULL, NULL),
(2841, 1962, 'WhatsApp Image 2020-10-27 at 17.52.27.jpeg', NULL, NULL, NULL),
(2841, 1963, 'WhatsApp Image 2020-10-27 at 17.52.33.jpeg', NULL, NULL, NULL),
(2844, 1949, 'TGS-055_27-10-20_RRL_1.jpg', NULL, NULL, NULL),
(2844, 1950, 'TGS-055_27-10-20_RRL_2.jpg', NULL, NULL, NULL),
(2844, 1951, 'TGS-055_27-10-20_RRL_3.jpg', NULL, NULL, NULL),
(2845, 1952, '1.jpg', NULL, NULL, NULL),
(2845, 1953, '2.jpg', NULL, NULL, NULL),
(2845, 1954, '3.jpg', NULL, NULL, NULL),
(2845, 1955, '4.jpg', NULL, NULL, NULL),
(2845, 1956, '5.jpg', NULL, NULL, NULL),
(2846, 1957, 'Parte diario (1).jpeg', NULL, NULL, NULL),
(2846, 1958, 'Parte diario (2).jpeg', NULL, NULL, NULL),
(2846, 1959, 'Parte diario (3).jpeg', NULL, NULL, NULL),
(2847, 1964, 'Imagen 1 27-10-2020.jpg', NULL, NULL, NULL),
(2847, 1965, 'Imagen 2 27-10-2020.jpg', NULL, NULL, NULL),
(2847, 1966, 'Imagen 3 27-10-2020.jpg', NULL, NULL, NULL),
(2854, 1975, 'WhatsApp Image 2020-10-28 at 13.22.07.jpeg', NULL, NULL, NULL),
(2854, 1976, 'WhatsApp Image 2020-10-28 at 13.22.09.jpeg', NULL, NULL, NULL),
(2854, 1977, 'WhatsApp Image 2020-10-28 at 13.22.18.jpeg', NULL, NULL, NULL),
(2854, 1978, 'WhatsApp Image 2020-10-28 at 13.22.19.jpeg', NULL, NULL, NULL),
(2855, 1968, 'OS N° 12.pdf', NULL, NULL, NULL),
(2855, 1969, '1.jpg', NULL, NULL, NULL),
(2855, 1970, '2.jpg', NULL, NULL, NULL),
(2855, 1971, '3.jpg', NULL, NULL, NULL),
(2856, 1972, 'TGS-055_28-10-20_RRL_1.jpg', NULL, NULL, NULL),
(2856, 1973, 'TGS-055_28-10-20_RRL_2.jpg', NULL, NULL, NULL),
(2856, 1974, 'TGS-055_28-10-20_RRL_3.jpg', NULL, NULL, NULL),
(2858, 1985, 'WhatsApp Image 2020-10-28 at 15.31.07.jpeg', NULL, NULL, NULL),
(2859, 1979, 'Imagen 1 28-10-2020.jpg', NULL, NULL, NULL),
(2859, 1980, 'Imagen 2 28-10-2020.jpg', NULL, NULL, NULL),
(2859, 1981, 'Imagen 3 28-10-2020.jpg', NULL, NULL, NULL),
(2861, 1989, 'WhatsApp Image 2020-10-29 at 17.25.11.jpeg', NULL, NULL, NULL),
(2861, 1990, 'WhatsApp Image 2020-10-29 at 17.25.13.jpeg', NULL, NULL, NULL),
(2861, 1991, 'WhatsApp Image 2020-10-29 at 17.25.15.jpeg', NULL, NULL, NULL),
(2861, 1992, 'WhatsApp Image 2020-10-29 at 17.25.17.jpeg', NULL, NULL, NULL),
(2863, 1986, 'TGS-055_29-10-20_RRL_1.jpg', NULL, NULL, NULL),
(2863, 1987, 'TGS-055_29-10-20_RRL_2.jpg', NULL, NULL, NULL),
(2866, 1993, '20201029_120005.jpg', NULL, NULL, NULL),
(2866, 1994, '20201029_122932.jpg', NULL, NULL, NULL),
(2866, 1995, '20201029_122943.jpg', NULL, NULL, NULL),
(2867, 2015, 'Imagen 1 29-10-2020.jpg', NULL, NULL, NULL),
(2867, 2016, 'Imagen 2 29-10-2020.jpg', NULL, NULL, NULL),
(2867, 2017, 'Imagen 3 29-10-2020.jpg', NULL, NULL, NULL),
(2868, 1999, 'Parte Diario (1).jpeg', NULL, NULL, NULL),
(2868, 2000, 'Parte Diario (2).jpeg', NULL, NULL, NULL),
(2868, 2001, 'Parte Diario (3).jpeg', NULL, NULL, NULL),
(2868, 2002, 'Parte Diario (4).jpeg', NULL, NULL, NULL),
(2869, 1996, '1.jpg', NULL, NULL, NULL),
(2869, 1997, '2.jpg', NULL, NULL, NULL),
(2869, 1998, '3.jpg', NULL, NULL, NULL),
(2870, 2003, '0WhatsApp Image 2020-10-30 at 17.03.21.jpeg', NULL, NULL, NULL),
(2870, 2004, 'WhatsApp Image 2020-10-30 at 17.03.20.jpeg', NULL, NULL, NULL),
(2870, 2005, 'WhatsApp Image 2020-10-30 at 17.03.21.jpeg', NULL, NULL, NULL),
(2870, 2006, 'WhatsApp Image 2020-10-30 at 17.03.22.jpeg', NULL, NULL, NULL),
(2873, 2007, 'TGS-055_30-10-20_RRL_1.jpg', NULL, NULL, NULL),
(2873, 2008, 'TGS-055_30-10-20_RRL_2.jpg', NULL, NULL, NULL),
(2873, 2009, 'TGS-055_30-10-20_RRL_3.jpg', NULL, NULL, NULL),
(2875, 2010, '1.jpg', NULL, NULL, NULL),
(2875, 2011, '2.jpg', NULL, NULL, NULL),
(2875, 2012, '3.jpg', NULL, NULL, NULL),
(2875, 2013, '4.jpg', NULL, NULL, NULL),
(2875, 2014, '5.jpg', NULL, NULL, NULL),
(2876, 2018, 'Imagen 1 30-10-2020.jpg', NULL, NULL, NULL),
(2876, 2019, 'Imagen 2 30-10-2020.jpg', NULL, NULL, NULL),
(2876, 2020, 'Imagen 3 30-10-2020.jpg', NULL, NULL, NULL),
(2880, 2021, '1.jpg', NULL, NULL, NULL),
(2880, 2022, '2.jpg', NULL, NULL, NULL),
(2880, 2023, '3.jpg', NULL, NULL, NULL),
(2881, 2024, 'IMG-20201102-WA0024.jpg', NULL, NULL, NULL),
(2881, 2025, 'IMG-20201102-WA0025.jpg', NULL, NULL, NULL),
(2881, 2026, 'IMG-20201102-WA0026.jpg', NULL, NULL, NULL),
(2881, 2027, 'IMG-20201102-WA0027.jpg', NULL, NULL, NULL),
(2882, 2028, 'IMG-20201101-WA0000.jpg', NULL, NULL, NULL),
(2882, 2029, 'IMG-20201102-WA0003.jpg', NULL, NULL, NULL),
(2886, 2030, 'Imagen 1 02-11-2020.jpg', NULL, NULL, NULL),
(2886, 2031, 'Imagen 2 02-11-2020.jpg', NULL, NULL, NULL),
(2886, 2032, 'Imagen 3 02-11-2020.jpg', NULL, NULL, NULL),
(2887, 2033, 'WhatsApp Image 2020-11-03 at 17.24.35.jpeg', NULL, NULL, NULL),
(2887, 2034, 'WhatsApp Image 2020-11-03 at 17.24.36.jpeg', NULL, NULL, NULL),
(2887, 2035, 'WhatsApp Image 2020-11-03 at 17.24.37.jpeg', NULL, NULL, NULL),
(2887, 2036, 'WhatsApp Image 2020-11-03 at 17.24.38.jpeg', NULL, NULL, NULL),
(2888, 2037, 'TGS-055_02-10-20_RRL_1.jpg', NULL, NULL, NULL),
(2888, 2038, 'TGS-055_02-10-20_RRL_2.jpg', NULL, NULL, NULL),
(2888, 2039, 'TGS-055_02-10-20_RRL_3.jpg', NULL, NULL, NULL),
(2889, 2040, 'TGS-055_03-10-20_RRL_3.jpg', NULL, NULL, NULL),
(2889, 2041, 'TGS-055_03-10-20_RRL_2.jpg', NULL, NULL, NULL),
(2889, 2042, 'TGS-055_03-10-20_RRL_1.jpg', NULL, NULL, NULL),
(2890, 2043, '1.jpg', NULL, NULL, NULL),
(2890, 2044, '2.jpg', NULL, NULL, NULL),
(2890, 2045, '3.jpg', NULL, NULL, NULL),
(2890, 2046, '4.jpg', NULL, NULL, NULL),
(2890, 2047, '5.jpg', NULL, NULL, NULL),
(2891, 2048, 'IMG-20201103-WA0028.jpg', NULL, NULL, NULL),
(2891, 2049, 'IMG-20201103-WA0029.jpg', NULL, NULL, NULL),
(2891, 2050, 'IMG-20201103-WA0035.jpg', NULL, NULL, NULL),
(2891, 2051, 'IMG-20201103-WA0032.jpg', NULL, NULL, NULL),
(2891, 2052, 'IMG-20201103-WA0030.jpg', NULL, NULL, NULL),
(2892, 2056, 'WhatsApp Image 2020-11-04 at 16.51.16.jpeg', NULL, NULL, NULL),
(2892, 2057, 'WhatsApp Image 2020-11-04 at 16.51.18.jpeg', NULL, NULL, NULL),
(2892, 2058, 'WhatsApp Image 2020-11-04 at 16.51.23.jpeg', NULL, NULL, NULL),
(2892, 2059, 'WhatsApp Image 2020-11-04 at 16.51.24.jpeg', NULL, NULL, NULL),
(2893, 2053, 'Imagen 1 03-11-2020.jpg', NULL, NULL, NULL),
(2893, 2054, 'Imagen 2 03-11-2020.jpg', NULL, NULL, NULL),
(2893, 2055, 'Imagen 3 03-11-2020.jpg', NULL, NULL, NULL),
(2896, 2072, 'TGS-055_04-11-20_RRL_1.jpg', NULL, NULL, NULL),
(2896, 2073, 'TGS-055_04-11-20_RRL_2.jpg', NULL, NULL, NULL),
(2896, 2074, 'TGS-055_04-11-20_RRL_3.jpg', NULL, NULL, NULL),
(2896, 2075, 'TGS-055_04-11-20_RRL_4.jpg', NULL, NULL, NULL),
(2897, 2060, '1.jpg', NULL, NULL, NULL),
(2897, 2061, '2.jpg', NULL, NULL, NULL),
(2897, 2062, '3.jpg', NULL, NULL, NULL),
(2897, 2063, '4.jpg', NULL, NULL, NULL),
(2897, 2064, '5.jpg', NULL, NULL, NULL),
(2898, 2065, '20201104_153150.jpg', NULL, NULL, NULL),
(2898, 2066, '20201104_153155.jpg', NULL, NULL, NULL),
(2898, 2067, 'IMG-20201104-WA0024.jpg', NULL, NULL, NULL),
(2898, 2068, 'IMG-20201104-WA0025.jpg', NULL, NULL, NULL),
(2899, 2069, '20201104_101337.jpg', NULL, NULL, NULL),
(2899, 2070, '20201104_101344.jpg', NULL, NULL, NULL),
(2899, 2071, '20201104_101350.jpg', NULL, NULL, NULL),
(2900, 2076, 'Imagen 1 04-11-2020.jpg', NULL, NULL, NULL),
(2900, 2077, 'Imagen 2 04-11-2020.jpg', NULL, NULL, NULL),
(2900, 2078, 'Imagen 3 04-11-2020.jpg', NULL, NULL, NULL),
(2901, 2089, 'WhatsApp Image 2020-11-05 at 16.56.37.jpeg', NULL, NULL, NULL),
(2901, 2090, 'WhatsApp Image 2020-11-05 at 16.56.38.jpeg', NULL, NULL, NULL),
(2901, 2091, 'WhatsApp Image 2020-11-05 at 16.56.41.jpeg', NULL, NULL, NULL),
(2901, 2092, 'WhatsApp Image 2020-11-05 at 16.56.49.jpeg', NULL, NULL, NULL),
(2902, 2079, 'IMG-20201105-WA0002.jpg', NULL, NULL, NULL),
(2902, 2080, 'IMG-20201105-WA0001.jpg', NULL, NULL, NULL),
(2902, 2081, 'IMG-20201105-WA0000.jpg', NULL, NULL, NULL),
(2904, 2082, '1.jpg', NULL, NULL, NULL),
(2904, 2083, '2.jpg', NULL, NULL, NULL),
(2904, 2084, '3.jpg', NULL, NULL, NULL),
(2904, 2085, '5.jpg', NULL, NULL, NULL),
(2905, 2086, 'TGS-055_05-11-20_RRL_1.jpg', NULL, NULL, NULL),
(2905, 2087, 'TGS-055_05-11-20_RRL_3.jpg', NULL, NULL, NULL),
(2905, 2088, 'TGS-055_05-11-20_RRL_2.jpg', NULL, NULL, NULL),
(2906, 2103, 'WhatsApp Image 2020-11-06 at 16.33.12.jpeg', NULL, NULL, NULL),
(2906, 2104, 'WhatsApp Image 2020-11-06 at 16.33.19.jpeg', NULL, NULL, NULL),
(2906, 2105, 'WhatsApp Image 2020-11-06 at 16.33.20.jpeg', NULL, NULL, NULL),
(2906, 2106, 'WhatsApp Image 2020-11-06 at 16.33.22.jpeg', NULL, NULL, NULL),
(2907, 2096, 'IMG-20201106-WA0010.jpg', NULL, NULL, NULL),
(2907, 2097, 'IMG-20201106-WA0005.jpg', NULL, NULL, NULL),
(2907, 2098, 'IMG-20201106-WA0001.jpg', NULL, NULL, NULL),
(2907, 2099, 'IMG-20201106-WA0006.jpg', NULL, NULL, NULL),
(2908, 2093, 'Imagen 1 05-11-2020.jpg', NULL, NULL, NULL),
(2908, 2094, 'Imagen 2 05-11-2020.jpg', NULL, NULL, NULL),
(2908, 2095, 'Imagen 3 05-11-2020.jpg', NULL, NULL, NULL),
(2911, 2100, '1.jpg', NULL, NULL, NULL),
(2911, 2101, '2.jpg', NULL, NULL, NULL),
(2911, 2102, '3.jpg', NULL, NULL, NULL),
(2912, 2107, 'TGS-055_06-11-20_RRL_1.jpg', NULL, NULL, NULL),
(2912, 2108, 'TGS-055_06-11-20_RRL_2.jpg', NULL, NULL, NULL),
(2912, 2109, 'TGS-055_06-11-20_RRL_3.jpg', NULL, NULL, NULL),
(2912, 2110, 'TGS-055_06-11-20_RRL_4.jpg', NULL, NULL, NULL),
(2914, 2111, 'IMG-20201107-WA0033.jpg', NULL, NULL, NULL),
(2914, 2112, 'IMG-20201107-WA0032.jpg', NULL, NULL, NULL),
(2914, 2113, 'IMG-20201107-WA0031.jpg', NULL, NULL, NULL),
(2914, 2114, 'IMG-20201107-WA0025.jpg', NULL, NULL, NULL),
(2914, 2115, 'IMG-20201107-WA0026.jpg', NULL, NULL, NULL),
(2915, 2116, '1.jpg', NULL, NULL, NULL),
(2915, 2117, '2.jpg', NULL, NULL, NULL),
(2915, 2118, '3.jpg', NULL, NULL, NULL),
(2916, 2119, 'Imagen 1 06-11-2020.jpg', NULL, NULL, NULL),
(2916, 2120, 'Imagen 2 06-11-2020.jpg', NULL, NULL, NULL),
(2916, 2121, 'Imagen 3 06-11-2020.jpg', NULL, NULL, NULL),
(2919, 2126, 'WhatsApp Image 2020-11-09 at 18.21.16.jpeg', NULL, NULL, NULL),
(2919, 2127, 'WhatsApp Image 2020-11-09 at 18.21.17.jpeg', NULL, NULL, NULL),
(2919, 2128, 'WhatsApp Image 2020-11-09 at 18.21.18.jpeg', NULL, NULL, NULL),
(2919, 2129, 'WhatsApp Image 2020-11-09 at 18.21.19.jpeg', NULL, NULL, NULL),
(2920, 2122, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(2921, 2123, '20201109_104109.jpg', NULL, NULL, NULL),
(2921, 2124, '20201109_142924.jpg', NULL, NULL, NULL),
(2921, 2125, '20201109_152718.jpg', NULL, NULL, NULL),
(2922, 2130, '1.jpg', NULL, NULL, NULL),
(2922, 2131, '2.jpg', NULL, NULL, NULL),
(2923, 2132, 'TGS-055_09-11-20_RRL_1.jpg', NULL, NULL, NULL),
(2923, 2133, 'TGS-055_09-11-20_RRL_2.jpg', NULL, NULL, NULL),
(2923, 2134, 'TGS-055_09-11-20_RRL_3.jpg', NULL, NULL, NULL),
(2923, 2135, 'TGS-055_09-11-20_RRL_4.jpg', NULL, NULL, NULL),
(2924, 2136, 'WhatsApp Image 2020-11-09 at 14.48.52.jpeg', NULL, NULL, NULL),
(2924, 2137, 'WhatsApp Image 2020-11-09 at 14.56.42.jpeg', NULL, NULL, NULL),
(2924, 2140, 'WhatsApp Image 2020-11-09 at 12.20.33.jpeg', NULL, NULL, NULL),
(2924, 2141, 'WhatsApp Image 2020-11-09 at 12.20.34.jpeg', NULL, NULL, NULL),
(2924, 2142, 'WhatsApp Image 2020-11-10 at 01.53.19.jpg', NULL, NULL, NULL),
(2925, 2143, 'Imagen 1 09-11-2020.jpg', NULL, NULL, NULL),
(2925, 2144, 'Imagen 2 09-11-2020.jpg', NULL, NULL, NULL),
(2925, 2145, 'Imagen 3 09-11-2020.jpg', NULL, NULL, NULL),
(2926, 2150, 'TA01.jpeg', NULL, NULL, NULL),
(2926, 2151, 'TA02.jpeg', NULL, NULL, NULL),
(2926, 2160, 'LOB1.jpg', NULL, NULL, NULL),
(2926, 2161, 'LOB2.jpg', NULL, NULL, NULL),
(2930, 2146, '20201110_100515.jpg', NULL, NULL, NULL),
(2930, 2147, '20201110_135927.jpg', NULL, NULL, NULL),
(2930, 2148, '20201110_135939.jpg', NULL, NULL, NULL),
(2930, 2149, '20201110_145820.jpg', NULL, NULL, NULL),
(2931, 2152, 'WhatsApp Image 2020-11-10 at 19.02.37.jpeg', NULL, NULL, NULL),
(2931, 2153, 'WhatsApp Image 2020-11-10 at 19.02.38.jpeg', NULL, NULL, NULL),
(2931, 2154, 'WhatsApp Image 2020-11-10 at 19.23.10.jpeg', NULL, NULL, NULL),
(2931, 2155, 'WhatsApp Image 2020-11-10 at 19.23.12.jpeg', NULL, NULL, NULL),
(2931, 2156, 'WhatsApp Image 2020-11-10 at 19.23.15.jpeg', NULL, NULL, NULL),
(2932, 2157, '1.jpg', NULL, NULL, NULL),
(2932, 2158, '2.jpg', NULL, NULL, NULL),
(2932, 2159, '3.jpg', NULL, NULL, NULL),
(2933, 2162, 'TGS-055_10-11-20_RRL_1.jpg', NULL, NULL, NULL),
(2933, 2163, 'TGS-055_10-11-20_RRL_2.jpg', NULL, NULL, NULL),
(2933, 2164, 'TGS-055_10-11-20_RRL_3.jpg', NULL, NULL, NULL),
(2933, 2165, 'TGS-055_10-11-20_RRL_4.jpg', NULL, NULL, NULL),
(2934, 2189, 'TA1.jpeg', NULL, NULL, NULL),
(2934, 2190, 'TA2.jpeg', NULL, NULL, NULL),
(2934, 2191, 'LOB1.jpg', NULL, NULL, NULL),
(2934, 2192, 'LOB2.jpg', NULL, NULL, NULL),
(2935, 2166, '20201111_154219.jpg', NULL, NULL, NULL),
(2935, 2167, '20201111_154233.jpg', NULL, NULL, NULL),
(2935, 2168, '20201111_154317.jpg', NULL, NULL, NULL),
(2935, 2169, '20201111_171249.jpg', NULL, NULL, NULL),
(2936, 2170, 'Imagen 1 10-11-2020.jpg', NULL, NULL, NULL),
(2936, 2171, 'Imagen 2 10-11-2020.jpg', NULL, NULL, NULL),
(2936, 2172, 'Imagen 3 10-11-2020.jpg', NULL, NULL, NULL),
(2938, 2173, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(2938, 2174, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 258),
(2938, 2175, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 258),
(2938, 2176, 'Imagen 3.jpg', 3, '1970-01-01 00:00:00', 258),
(2939, 2177, '1.jpg', NULL, NULL, NULL),
(2939, 2178, '2.jpg', NULL, NULL, NULL),
(2939, 2179, '3.jpg', NULL, NULL, NULL),
(2939, 2180, '4.jpg', NULL, NULL, NULL),
(2939, 2181, '5.jpg', NULL, NULL, NULL),
(2941, 2185, 'WhatsApp Image 2020-11-11 at 23.26.00.jpeg', NULL, NULL, NULL),
(2941, 2186, 'WhatsApp Image 2020-11-11 at 23.26.03.jpeg', NULL, NULL, NULL),
(2941, 2187, 'WhatsApp Image 2020-11-11 at 23.26.02.jpeg', NULL, NULL, NULL),
(2941, 2188, 'WhatsApp Image 2020-11-11 at 23.26.01.jpeg', NULL, NULL, NULL),
(2942, 2208, 'Imagen 1 11-11-2020.jpg', NULL, NULL, NULL),
(2942, 2209, 'Imagen 2 11-11-2020.jpg', NULL, NULL, NULL),
(2942, 2210, 'Imagen 3 11-11-2020.jpg', NULL, NULL, NULL),
(2943, 2204, 'LOB1.jpg', NULL, NULL, NULL),
(2943, 2205, 'LOB2.jpg', NULL, NULL, NULL),
(2943, 2206, 'TA1.jpeg', NULL, NULL, NULL),
(2943, 2207, 'TA2.jpeg', NULL, NULL, NULL),
(2944, 2193, '20201112_093410.jpg', NULL, NULL, NULL),
(2944, 2194, '20201112_102811.jpg', NULL, NULL, NULL),
(2944, 2195, '20201112_172219.jpg', NULL, NULL, NULL),
(2944, 2196, '20201112_172228.jpg', NULL, NULL, NULL),
(2945, 2197, '1.jpg', NULL, NULL, NULL),
(2945, 2198, '2.jpg', NULL, NULL, NULL),
(2945, 2199, '3.jpg', NULL, NULL, NULL),
(2947, 2200, 'WhatsApp Image 2020-11-12 at 11.20.32.jpeg', NULL, NULL, NULL),
(2947, 2201, 'WhatsApp Image 2020-11-12 at 14.37.41.jpeg', NULL, NULL, NULL),
(2947, 2202, 'WhatsApp Image 2020-11-12 at 15.59.04.jpeg', NULL, NULL, NULL),
(2947, 2203, 'WhatsApp Image 2020-11-12 at 16.04.14.jpeg', NULL, NULL, NULL),
(2950, 2236, 'IMG_20201113_093218.jpg', NULL, NULL, NULL),
(2950, 2237, 'IMG_20201113_093640.jpg', NULL, NULL, NULL),
(2950, 2238, 'IMG_20201113_160654.jpg', NULL, NULL, NULL),
(2950, 2239, 'IMG_20201113_160445.jpg', NULL, NULL, NULL),
(2951, 2211, 'Imagen 1 12-11-2020.jpg', NULL, NULL, NULL),
(2951, 2212, 'Imagen 2 12-11-2020.jpg', NULL, NULL, NULL),
(2951, 2213, 'Imagen 3 12-11-2020.jpg', NULL, NULL, NULL),
(2953, 2214, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(2953, 2215, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 258),
(2953, 2216, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 258),
(2954, 2217, 'LOB1.jpg', NULL, NULL, NULL),
(2954, 2218, 'LOB2.jpg', NULL, NULL, NULL),
(2954, 2219, 'TAR1.jpeg', NULL, NULL, NULL),
(2954, 2220, 'TAR2.jpeg', NULL, NULL, NULL),
(2955, 2226, 'IMG_20201113_084248360.jpg', NULL, NULL, NULL),
(2955, 2227, 'IMG_20201113_154905269.jpg', NULL, NULL, NULL),
(2955, 2228, 'IMG_20201113_170612363.jpg', NULL, NULL, NULL),
(2956, 2221, '1.jpg', NULL, NULL, NULL),
(2956, 2222, '2.jpg', NULL, NULL, NULL),
(2956, 2223, '3.jpg', NULL, NULL, NULL),
(2956, 2224, '4.jpg', NULL, NULL, NULL),
(2956, 2225, '5.jpg', NULL, NULL, NULL),
(2957, 2229, '20201113_105234.jpg', NULL, NULL, NULL),
(2957, 2230, '20201113_111947.jpg', NULL, NULL, NULL),
(2957, 2231, 'IMG-20201113-WA0014.jpg', NULL, NULL, NULL),
(2957, 2232, 'IMG-20201113-WA0027.jpg', NULL, NULL, NULL),
(2959, 2233, 'Imagen 1 13-11-2020.jpg', NULL, NULL, NULL),
(2959, 2234, 'Imagen 2 13-11-2020.jpg', NULL, NULL, NULL),
(2959, 2235, 'Imagen 3 13-11-2020.jpg', NULL, NULL, NULL),
(2960, 2253, 'WhatsApp Image 2020-11-16 at 00.33.38.jpeg', NULL, NULL, NULL),
(2960, 2254, 'WhatsApp Image 2020-11-16 at 00.33.39.jpeg', NULL, NULL, NULL),
(2960, 2255, 'WhatsApp Image 2020-11-16 at 00.34.26.jpeg', NULL, NULL, NULL),
(2960, 2256, 'WhatsApp Image 2020-11-16 at 00.34.27.jpeg', NULL, NULL, NULL),
(2961, 2243, '920201114_085246.jpg', NULL, NULL, NULL),
(2961, 2244, '920201114_091516.jpg', NULL, NULL, NULL),
(2961, 2245, '920201114_092505.jpg', NULL, NULL, NULL),
(2961, 2246, '920201114_092917.jpg', NULL, NULL, NULL),
(2962, 2240, '1.jpg', NULL, NULL, NULL),
(2962, 2241, '2.jpg', NULL, NULL, NULL),
(2962, 2242, '3.jpg', NULL, NULL, NULL),
(2963, 2247, 'IMG_20201114_145248023_BURST001.jpg', NULL, NULL, NULL),
(2963, 2248, 'IMG_20201114_153718180_HDR.jpg', NULL, NULL, NULL),
(2963, 2249, 'IMG_20201114_183117470.jpg', NULL, NULL, NULL),
(2965, 2250, 'Imagen 1 14-11-2020.jpg', NULL, NULL, NULL),
(2965, 2251, 'Imagen 2 14-11-2020.jpg', NULL, NULL, NULL),
(2965, 2252, 'Imagen 3 14-11-2020.jpg', NULL, NULL, NULL),
(2966, 2257, 'IMG_20201115_105729403.jpg', NULL, NULL, NULL),
(2966, 2258, 'IMG_20201115_185723486.jpg', NULL, NULL, NULL),
(2966, 2259, 'IMG_20201115_185749455_HDR.jpg', NULL, NULL, NULL),
(2966, 2260, 'IMG_20201115_192941019.jpg', NULL, NULL, NULL),
(2967, 2274, 'IMG_20201116_114316.jpg', NULL, NULL, NULL),
(2967, 2275, 'IMG_20201116_105223.jpg', NULL, NULL, NULL),
(2967, 2276, 'WhatsApp Image 2020-11-16 at 15.06.50.jpeg', NULL, NULL, NULL),
(2967, 2277, 'WhatsApp Image 2020-11-16 at 16.38.35.jpeg', NULL, NULL, NULL),
(2968, 2261, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(2968, 2262, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 258),
(2969, 2263, 'WhatsApp Image 2020-11-16 at 18.25.16.jpeg', NULL, NULL, NULL),
(2969, 2264, 'WhatsApp Image 2020-11-16 at 18.25.17.jpeg', NULL, NULL, NULL),
(2969, 2265, 'WhatsApp Image 2020-11-16 at 18.25.18.jpeg', NULL, NULL, NULL),
(2969, 2266, 'WhatsApp Image 2020-11-16 at 18.25.20.jpeg', NULL, NULL, NULL),
(2970, 2267, 'Foto 2.jpg', NULL, NULL, NULL),
(2970, 2268, 'Foto 1.jpg', NULL, NULL, NULL),
(2970, 2269, 'Foto 3.jpg', NULL, NULL, NULL),
(2971, 2270, '1.jpg', NULL, NULL, NULL),
(2971, 2271, '2.jpg', NULL, NULL, NULL),
(2971, 2272, '3.jpg', NULL, NULL, NULL),
(2971, 2273, '4.jpg', NULL, NULL, NULL),
(2972, 2278, 'IMG_20201116_163139323.jpg', NULL, NULL, NULL),
(2972, 2279, 'IMG_20201116_181428500.jpg', NULL, NULL, NULL),
(2972, 2280, 'IMG_20201116_083714744.jpg', NULL, NULL, NULL),
(2972, 2281, 'IMG_20201116_193524541.jpg', NULL, NULL, NULL),
(2974, 2288, '20201117_104155.jpg', NULL, NULL, NULL),
(2974, 2289, '20201117_112028.jpg', NULL, NULL, NULL),
(2974, 2290, '20201117_115239.jpg', NULL, NULL, NULL),
(2974, 2291, '20201117_142830.jpg', NULL, NULL, NULL),
(2974, 2292, '20201117_142842.jpg', NULL, NULL, NULL),
(2976, 2285, 'WhatsApp Image 2020-11-17 at 18.54.53.jpeg', NULL, NULL, NULL),
(2976, 2286, 'WhatsApp Image 2020-11-17 at 18.54.54.jpeg', NULL, NULL, NULL),
(2976, 2287, 'WhatsApp Image 2020-11-17 at 18.54.56.jpeg', NULL, NULL, NULL),
(2977, 2295, 'WhatsApp Image 2020-11-18 at 00.17.51.jpeg', NULL, NULL, NULL),
(2977, 2296, 'WhatsApp Image 2020-11-17 at 16.56.39.jpeg', NULL, NULL, NULL),
(2977, 2303, 'IMG-20201118-WA0035.jpg', NULL, NULL, NULL),
(2977, 2304, 'IMG-20201118-WA0038.jpg', NULL, NULL, NULL),
(2977, 2305, 'IMG-20201118-WA0025.jpg', NULL, NULL, NULL),
(2978, 2282, 'FOTO 2 .jpg', NULL, NULL, NULL),
(2978, 2283, 'FOTO 3.jpg', NULL, NULL, NULL),
(2978, 2284, 'FOTO 1 .jpg', NULL, NULL, NULL),
(2980, 2318, 'IMG_20201117_122817618.jpg', NULL, NULL, NULL),
(2980, 2319, 'IMG_20201117_171834409.jpg', NULL, NULL, NULL),
(2980, 2320, 'IMG_20201117_170904233_HDR.jpg', NULL, NULL, NULL),
(2980, 2321, 'IMG_20201118_080902500.jpg', NULL, NULL, NULL),
(2981, 2301, 'Imagen 1 17-11-2020.jpg', NULL, NULL, NULL),
(2981, 2302, 'Imagen 2 17-11-2020.jpg', NULL, NULL, NULL),
(2982, 2297, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(2982, 2298, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 258),
(2982, 2299, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 258),
(2982, 2300, 'Imagen 3.jpg', 3, '1970-01-01 00:00:00', 258),
(2984, 2340, 'TGS-056_18-11-20_RRZ_1.jpg', NULL, NULL, NULL),
(2984, 2341, 'TGS-056_18-11-20_RRZ_2.jpg', NULL, NULL, NULL),
(2984, 2342, 'TGS-056_18-11-20_RRZ_3.jpg', NULL, NULL, NULL),
(2986, 2306, '4a1a3b03-84ac-458c-be85-dac9ed43cebc (1).jpg', NULL, NULL, NULL),
(2986, 2307, '7ffad607-10a1-4747-a2b8-ee18d7a2ad3a.jpg', NULL, NULL, NULL),
(2986, 2308, '93c0aadb-0832-4b70-adeb-db477f04c8ee.jpg', NULL, NULL, NULL),
(2986, 2309, 'f5d3247c-5ccd-4549-94e5-c3457e4440d0.jpg', NULL, NULL, NULL),
(2987, 2311, '1.jpg', NULL, NULL, NULL),
(2987, 2312, '2.jpg', NULL, NULL, NULL),
(2988, 2313, 'Foto 5.jpg', NULL, NULL, NULL),
(2988, 2314, 'Foto 4 .jpg', NULL, NULL, NULL),
(2988, 2315, 'Foto 3.jpg', NULL, NULL, NULL),
(2988, 2316, 'Foto 2.jpg', NULL, NULL, NULL),
(2988, 2317, 'Foto 1.jpg', NULL, NULL, NULL),
(2989, 2325, 'IMG_20201118_111242.jpg', NULL, NULL, NULL),
(2989, 2326, 'IMG_20201118_111328.jpg', NULL, NULL, NULL),
(2989, 2327, 'IMG_20201118_154013.jpg', NULL, NULL, NULL),
(2989, 2328, 'IMG_20201118_155801.jpg', NULL, NULL, NULL),
(2990, 2322, 'IMG_20201117_185913008_HDR.jpg', NULL, NULL, NULL),
(2990, 2323, 'IMG_20201117_171919877.jpg', NULL, NULL, NULL),
(2990, 2324, 'IMG_20201118_081811136.jpg', NULL, NULL, NULL),
(2991, 2359, 'IMG_20201119_114223.jpg', NULL, NULL, NULL),
(2991, 2360, 'IMG_20201119_120124.jpg', NULL, NULL, NULL),
(2991, 2361, 'IMG_20201119_150730.jpg', NULL, NULL, NULL),
(2991, 2362, 'IMG_20201119_151833.jpg', NULL, NULL, NULL),
(2991, 2363, 'IMG_20201119_161308.jpg', NULL, NULL, NULL),
(2992, 2329, 'Imagen 1 18-11-2020.jpg', NULL, NULL, NULL),
(2992, 2330, 'Imagen 2 18-11-2020.jpg', NULL, NULL, NULL),
(2992, 2331, 'Imagen 3 18-11-2020.jpg', NULL, NULL, NULL),
(2993, 2332, '0b7cecb9-6c38-466c-aef6-c5c209e4dabf.jpg', NULL, NULL, NULL),
(2993, 2333, '89eb971c-19fe-4c03-96f7-2b9a4e0d23b9 (1).jpg', NULL, NULL, NULL),
(2993, 2334, '5ae8dfcf-9fc2-4e4f-ad8c-66ffed45ab83.jpg', NULL, NULL, NULL),
(2994, 2335, 'IMG-20201118-WA0017.jpg', NULL, NULL, NULL),
(2994, 2336, 'IMG-20201119-WA0014.jpg', NULL, NULL, NULL),
(2995, 2337, 'NP N° 17.pdf', NULL, NULL, NULL),
(2995, 2338, '1.jpg', NULL, NULL, NULL),
(2996, 2339, 'IMG_20201119_082414388_HDR.jpg', NULL, NULL, NULL),
(2996, 2343, 'IMG_20201119_150308590.jpg', NULL, NULL, NULL),
(2996, 2344, 'IMG_20201119_150634120.jpg', NULL, NULL, NULL),
(2996, 2345, 'IMG_20201119_161046569.jpg', NULL, NULL, NULL),
(2997, 2346, 'TGS-056_19-11-20_RRZ_2.jpg', NULL, NULL, NULL),
(2997, 2347, 'TGS-056_19-11-20_RRZ_1.jpg', NULL, NULL, NULL),
(2998, 2352, 'FOTO_1[1].jpg', NULL, NULL, NULL),
(2998, 2353, 'FOTO_2[1].jpg', NULL, NULL, NULL),
(2998, 2354, 'FOTO_3[1].jpg', NULL, NULL, NULL),
(2998, 2355, 'FOTO_4[1].jpg', NULL, NULL, NULL),
(2999, 2348, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(2999, 2349, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 258),
(2999, 2350, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 258),
(2999, 2351, 'Imagen 3.jpg', 3, '1970-01-01 00:00:00', 258),
(3000, 2356, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(3000, 2357, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 258),
(3000, 2358, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 258),
(3001, 2388, 'Imagen 1 19-11-2020.jpg', NULL, NULL, NULL),
(3001, 2389, 'Imagen 2 19-11-2020.jpg', NULL, NULL, NULL),
(3001, 2390, 'Imagen 3 19-11-2020.jpg', NULL, NULL, NULL),
(3002, 2383, 'IMG_20201120_111242875.jpg', NULL, NULL, NULL),
(3002, 2384, 'IMG_20201120_123029687_HDR.jpg', NULL, NULL, NULL),
(3002, 2385, 'IMG_20201120_143012156.jpg', NULL, NULL, NULL),
(3002, 2387, 'IMG_20201120_181202360.jpg', NULL, NULL, NULL),
(3003, 2364, 'FOTO 1.jpg', NULL, NULL, NULL),
(3003, 2365, 'FOTO 2.jpg', NULL, NULL, NULL),
(3003, 2366, 'FOTO 3.jpg', NULL, NULL, NULL),
(3003, 2367, 'FOTO 4.jpg', NULL, NULL, NULL),
(3004, 2368, 'IMG_20201120_130135.jpg', NULL, NULL, NULL),
(3004, 2369, 'IMG_20201120_123739.jpg', NULL, NULL, NULL),
(3004, 2370, 'IMG_20201120_111925.jpg', NULL, NULL, NULL),
(3004, 2371, 'IMG_20201120_111917.jpg', NULL, NULL, NULL),
(3004, 2372, 'IMG_20201120_152828.jpg', NULL, NULL, NULL),
(3005, 2373, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(3005, 2374, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 258),
(3005, 2375, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 258),
(3005, 2376, 'Imagen 3.jpg', 3, '1970-01-01 00:00:00', 258),
(3006, 2377, '1.jpg', NULL, NULL, NULL),
(3006, 2378, '2.jpg', NULL, NULL, NULL),
(3007, 2379, '0e86bd90-823e-4bfa-9da3-bc17f8ed7adb.jpg', NULL, NULL, NULL),
(3007, 2380, '5a8ef9a2-45f4-4875-8d9b-501cb8d39284.jpg', NULL, NULL, NULL),
(3007, 2381, 'b1db0039-26d8-4275-ba54-0456bed45bd2.jpg', NULL, NULL, NULL),
(3007, 2382, 'f1d7c1fb-34aa-4d72-8725-028b624f0b4e.jpg', NULL, NULL, NULL),
(3008, 2386, 'IMG-20201119-WA0013.jpg', NULL, NULL, NULL),
(3009, 2391, 'Imagen 1 20-11-2020.jpg', NULL, NULL, NULL),
(3009, 2392, 'Imagen 2 20-11-2020.jpg', NULL, NULL, NULL),
(3009, 2393, 'Imagen 3 20-11-2020.jpg', NULL, NULL, NULL),
(3011, 2394, 'IMG_20201121_122710.jpg', NULL, NULL, NULL),
(3011, 2395, 'IMG_20201121_122653.jpg', NULL, NULL, NULL),
(3011, 2396, 'IMG_20201121_122558.jpg', NULL, NULL, NULL),
(3011, 2397, 'IMG_20201121_122443.jpg', NULL, NULL, NULL),
(3011, 2398, 'IMG_20201121_103237.jpg', NULL, NULL, NULL),
(3012, 2399, '4550eeb8-08ab-4ed7-992c-3291378931ed.jpg', NULL, NULL, NULL),
(3012, 2400, '0b96208e-54e2-4be8-8387-9005eb92a42e.jpg', NULL, NULL, NULL),
(3012, 2401, '3cdd4646-2bec-4117-8dfd-61b06e99fb0a.jpg', NULL, NULL, NULL),
(3013, 2402, 'IMG_20201121_100217792.jpg', NULL, NULL, NULL),
(3013, 2403, 'IMG_20201121_103139280.jpg', NULL, NULL, NULL),
(3013, 2404, 'IMG_20201121_153338675.jpg', NULL, NULL, NULL),
(3013, 2405, 'IMG_20201121_180801840.jpg', NULL, NULL, NULL),
(3014, 2409, 'IMG_20201122_125518634.jpg', NULL, NULL, NULL),
(3014, 2410, 'IMG_20201122_170542143.jpg', NULL, NULL, NULL),
(3014, 2411, 'IMG_20201122_161414278.jpg', NULL, NULL, NULL),
(3014, 2412, 'IMG_20201122_162329000.jpg', NULL, NULL, NULL),
(3016, 2406, 'Imagen 1 21-11-2020.jpg', NULL, NULL, NULL),
(3016, 2407, 'Imagen 2 21-11-2020.jpg', NULL, NULL, NULL),
(3016, 2408, 'Imagen 3 21-11-2020.jpg', NULL, NULL, NULL),
(3018, 2418, 'IMG_20201123_124226635.jpg', NULL, NULL, NULL),
(3018, 2419, 'IMG_20201123_124841613.jpg', NULL, NULL, NULL),
(3018, 2420, 'IMG_20201123_162342121.jpg', NULL, NULL, NULL),
(3018, 2421, 'IMG_20201123_153135889.jpg', NULL, NULL, NULL),
(3019, 2413, 'FOTO 1.jpg', NULL, NULL, NULL),
(3019, 2414, 'FOTO 2.jpg', NULL, NULL, NULL),
(3019, 2415, 'FOTO 3.jpg', NULL, NULL, NULL),
(3019, 2416, 'FOTO 4.jpg', NULL, NULL, NULL),
(3019, 2417, 'FOTO 5.jpg', NULL, NULL, NULL),
(3023, 2437, 'Obra Pigüe (1).jpeg', NULL, NULL, NULL),
(3023, 2438, 'Obra Pigüe (2).jpeg', NULL, NULL, NULL),
(3023, 2439, 'Obra Pigüe (3).jpeg', NULL, NULL, NULL),
(3023, 2440, 'Obra Pigüe (4).jpeg', NULL, NULL, NULL),
(3024, 2426, '1eeef359-7051-4c3b-9fcf-1496de0fb770.jpg', NULL, NULL, NULL),
(3024, 2427, '9b7af07d-a153-4fc5-ac3c-5cac9aa9e47b.jpg', NULL, NULL, NULL),
(3024, 2428, 'aa76a709-d29e-4ff8-9bf8-d1dbef5b58c9.jpg', NULL, NULL, NULL),
(3024, 2429, 'cc597936-9160-4109-aad8-1ac7891450fa.jpg', NULL, NULL, NULL),
(3025, 2430, 'FOTO 1.jpg', NULL, NULL, NULL),
(3025, 2431, 'FOTO 2.jpg', NULL, NULL, NULL),
(3025, 2432, 'FOTO 3 .jpg', NULL, NULL, NULL),
(3025, 2433, 'FOTO 4.jpg', NULL, NULL, NULL),
(3025, 2435, 'FOTO 5.jpg', NULL, NULL, NULL),
(3026, 2436, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(3028, 2441, 'IMG_20201124_141918824.jpg', NULL, NULL, NULL),
(3028, 2442, 'IMG_20201124_140752074_BURST001.jpg', NULL, NULL, NULL),
(3028, 2443, 'IMG_20201124_163801577.jpg', NULL, NULL, NULL),
(3028, 2444, 'IMG_20201124_164235609.jpg', NULL, NULL, NULL),
(3031, 2445, 'IMG_20201125_175455.jpg', NULL, NULL, NULL),
(3031, 2446, 'IMG_20201125_164428.jpg', NULL, NULL, NULL),
(3031, 2447, 'IMG_20201125_153221.jpg', NULL, NULL, NULL),
(3032, 2458, 'FOTO 1.jpg', NULL, NULL, NULL),
(3032, 2459, 'FOTO 2.jpg', NULL, NULL, NULL),
(3032, 2460, 'FOTO 3.jpg', NULL, NULL, NULL),
(3032, 2461, 'FOTO 4.jpg', NULL, NULL, NULL),
(3032, 2462, 'FOTO 5.jpg', NULL, NULL, NULL);
INSERT INTO `imageninforme` (`idInforme`, `idImagen`, `sDescripcionImagen`, `idImagenMobile`, `fecha`, `idUser`) VALUES
(3034, 2448, 'IMG_20201125_091208226.jpg', NULL, NULL, NULL),
(3034, 2449, 'IMG_20201125_091217167.jpg', NULL, NULL, NULL),
(3034, 2455, 'IMG_20201125_104834112.jpg', NULL, NULL, NULL),
(3034, 2456, 'IMG_20201125_121645700.jpg', NULL, NULL, NULL),
(3035, 2450, '87ba3197-5166-463a-8016-528b787e13b4.jpg', NULL, NULL, NULL),
(3035, 2451, '06612010-7d9b-4f19-94e3-5a69e82eb8c0.jpg', NULL, NULL, NULL),
(3035, 2452, 'e181c7a4-fdba-4983-99c1-809610657eb5.jpg', NULL, NULL, NULL),
(3035, 2453, 'f87c3800-ded5-4cbb-b3bb-391b9865f5cb.jpg', NULL, NULL, NULL),
(3035, 2457, '395b458e-96ae-4bc7-86db-594dd8d1ddc6.jpg', NULL, NULL, NULL),
(3039, 2481, 'IMG_20201126_105343631_HDR.jpg', NULL, NULL, NULL),
(3039, 2482, 'IMG-20201126-WA0026.jpg', NULL, NULL, NULL),
(3039, 2483, 'IMG-20201126-WA0030.jpg', NULL, NULL, NULL),
(3039, 2484, 'IMG-20201126-WA0034.jpg', NULL, NULL, NULL),
(3041, 2465, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(3041, 2466, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 258),
(3042, 2467, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(3043, 2468, '8bb69797-588c-493b-83a5-ffd21600f764.jpg', NULL, NULL, NULL),
(3043, 2469, '65d643e2-1930-43dc-9455-572ad56ff1db.jpg', NULL, NULL, NULL),
(3043, 2472, '9731dc4a-c41d-4eaf-9db8-c2256fa51fc0.jpg', NULL, NULL, NULL),
(3043, 2473, '17947e1f-7f12-436a-b09e-476a4eb905ac.jpg', NULL, NULL, NULL),
(3044, 2474, 'FOTO 1.jpg', NULL, NULL, NULL),
(3044, 2475, 'FOTO 2.jpg', NULL, NULL, NULL),
(3044, 2476, 'FOTO 3.jpg', NULL, NULL, NULL),
(3044, 2477, 'FOTO 4.jpg', NULL, NULL, NULL),
(3044, 2478, 'FOTO 5.jpg', NULL, NULL, NULL),
(3044, 2479, 'FOTO 6.jpg', NULL, NULL, NULL),
(3046, 2485, 'IMG-20201126-WA0001.jpg', NULL, NULL, NULL),
(3046, 2486, 'IMG-20201126-WA0002.jpg', NULL, NULL, NULL),
(3046, 2487, 'IMG-20201126-WA0004.jpg', NULL, NULL, NULL),
(3047, 2488, 'IMG_20201126_153751.jpg', NULL, NULL, NULL),
(3047, 2489, 'IMG_20201126_090039.jpg', NULL, NULL, NULL),
(3048, 2498, 'IMG_20201127_172918.jpg', NULL, NULL, NULL),
(3048, 2499, 'IMG_20201127_172857.jpg', NULL, NULL, NULL),
(3048, 2500, 'IMG_20201127_092038.jpg', NULL, NULL, NULL),
(3050, 2490, 'FOTO 1.jpg', NULL, NULL, NULL),
(3050, 2491, 'FOTO 2.jpg', NULL, NULL, NULL),
(3050, 2492, 'FOTO 3.jpg', NULL, NULL, NULL),
(3050, 2493, 'FOTO 4.jpg', NULL, NULL, NULL),
(3051, 2494, '1d1d6a7e-3cbb-45b4-b061-868c3d9fbbb4.jpg', NULL, NULL, NULL),
(3051, 2495, '4ad6b150-6053-4b28-b739-7175beee0115.jpg', NULL, NULL, NULL),
(3051, 2496, '3f6df9dd-167a-4c89-aba9-976325d6faf5.jpg', NULL, NULL, NULL),
(3051, 2497, '68e5118b-0cc9-415b-ba8e-8a621e950f48.jpg', NULL, NULL, NULL),
(3053, 2501, 'IMG_20201128_102521.jpg', NULL, NULL, NULL),
(3053, 2502, 'IMG_20201128_094727.jpg', NULL, NULL, NULL),
(3053, 2503, 'IMG_20201128_092747.jpg', NULL, NULL, NULL),
(3053, 2504, 'IMG-20201130-WA0003.jpg', NULL, NULL, NULL),
(3053, 2505, 'IMG-20201130-WA0001.jpg', NULL, NULL, NULL),
(3059, 2506, 'IMG_20201130_120819.jpg', NULL, NULL, NULL),
(3059, 2507, 'IMG_20201130_111238.jpg', NULL, NULL, NULL),
(3059, 2508, 'IMG_20201130_111213.jpg', NULL, NULL, NULL),
(3059, 2509, 'IMG_20201130_154316.jpg', NULL, NULL, NULL),
(3060, 2510, '40c7d46f-a81d-405c-a4b8-dbb6392dcef1.jpg', NULL, NULL, NULL),
(3060, 2511, '1627dab9-0e3f-4bbe-8542-8f09f445a414.jpg', NULL, NULL, NULL),
(3060, 2512, 'd88ae612-40fb-4678-8a70-1695fcea9306.jpg', NULL, NULL, NULL),
(3060, 2513, 'fd9bbe6d-5c2d-4b84-bea7-7e286d1e6dae.jpg', NULL, NULL, NULL),
(3061, 2514, 'FOTO 1.jpg', NULL, NULL, NULL),
(3061, 2515, 'FOTO 2.jpg', NULL, NULL, NULL),
(3061, 2516, 'FOTO 3.jpg', NULL, NULL, NULL),
(3061, 2517, 'FOTO 4.jpg', NULL, NULL, NULL),
(3061, 2518, 'FOTO 5.jpg', NULL, NULL, NULL),
(3064, 2519, 'Imagen 1 30-11-2020.jpg', NULL, NULL, NULL),
(3064, 2520, 'Imagen 2 30-11-2020.jpg', NULL, NULL, NULL),
(3065, 2521, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 303),
(3066, 2522, 'IMG_20201201_170955.jpg', NULL, NULL, NULL),
(3066, 2523, 'IMG_20201201_110355.jpg', NULL, NULL, NULL),
(3066, 2524, 'IMG-20201201-WA0040.jpg', NULL, NULL, NULL),
(3066, 2529, 'IMG-20201201-WA0043.jpg', NULL, NULL, NULL),
(3068, 2525, '08e4a6d4-8aa2-4eac-8225-21fb9f952afd.jpg', NULL, NULL, NULL),
(3068, 2526, 'a7bc1799-165e-42ba-93ab-38aa4c0f9f65.jpg', NULL, NULL, NULL),
(3068, 2527, 'ce0d69cb-aeb6-4c55-b4f1-b393fbb24b33.jpg', NULL, NULL, NULL),
(3068, 2528, 'e15f5a7b-c3e2-4e8b-b3ce-0add70dacaf4.jpg', NULL, NULL, NULL),
(3069, 2530, 'FOTO 1 .jpg', NULL, NULL, NULL),
(3069, 2531, 'FOTO 2.jpg', NULL, NULL, NULL),
(3069, 2532, 'FOTO 3.jpg', NULL, NULL, NULL),
(3072, 2533, 'Imagen 1 01-12-2020.jpg', NULL, NULL, NULL),
(3072, 2534, 'Imagen 2 01-12-2020.jpg', NULL, NULL, NULL),
(3074, 2536, 'c8b4f340-b348-4012-830d-540efaa171ed.jpg', NULL, NULL, NULL),
(3074, 2537, '0eaf7f6c-c17c-4ccb-a0d0-0ef7c51c84af.jpg', NULL, NULL, NULL),
(3074, 2538, 'bd59a4d1-b256-4da5-bb37-aa2e3ef7e7ba.jpg', NULL, NULL, NULL),
(3075, 2539, 'FOTO 1.jpg', NULL, NULL, NULL),
(3075, 2540, 'FOTO 2.jpg', NULL, NULL, NULL),
(3075, 2541, 'FOTO 3.jpg', NULL, NULL, NULL),
(3075, 2542, 'FOTO 4.jpg', NULL, NULL, NULL),
(3075, 2543, 'FOTO 5 .jpg', NULL, NULL, NULL),
(3076, 2544, 'IMG_20201202_222843.jpg', NULL, NULL, NULL),
(3076, 2545, 'IMG-20201202-WA0012.jpg', NULL, NULL, NULL),
(3076, 2546, 'IMG-20201202-WA0009.jpg', NULL, NULL, NULL),
(3076, 2547, 'IMG-20201202-WA0005.jpg', NULL, NULL, NULL),
(3076, 2548, 'IMG-20201202-WA0003.jpg', NULL, NULL, NULL),
(3078, 2552, 'IMG_20201203_162112.jpg', NULL, NULL, NULL),
(3078, 2553, 'IMG_20201203_155850.jpg', NULL, NULL, NULL),
(3078, 2554, 'IMG_20201203_114222.jpg', NULL, NULL, NULL),
(3078, 2555, 'IMG_20201203_114139.jpg', NULL, NULL, NULL),
(3079, 2549, 'Imagen 1 02-12-2020.jpg', NULL, NULL, NULL),
(3079, 2550, 'Imagen 2 02-12-2020.jpg', NULL, NULL, NULL),
(3079, 2551, 'Imagen 3 02-12-2020.jpg', NULL, NULL, NULL),
(3081, 2556, 'FOTO 1.jpg', NULL, NULL, NULL),
(3081, 2557, 'FOTO 2.jpg', NULL, NULL, NULL),
(3081, 2558, 'FOTO 3.jpg', NULL, NULL, NULL),
(3081, 2559, 'FOTO 4.jpg', NULL, NULL, NULL),
(3081, 2560, 'FOTO 5.jpg', NULL, NULL, NULL),
(3085, 2561, 'bajada.jpg', NULL, NULL, NULL),
(3085, 2562, 'pretapada 2.jpg', NULL, NULL, NULL),
(3085, 2563, 'pretapada.jpg', NULL, NULL, NULL),
(3085, 2564, 'Zanjeo.jpg', NULL, NULL, NULL),
(3088, 2577, 'corte cupla.jpg', NULL, NULL, NULL),
(3088, 2578, 'Cupla sin testigo.jpg', NULL, NULL, NULL),
(3088, 2579, 'Recomposicion.jpg', NULL, NULL, NULL),
(3089, 2566, 'IMG_20201204_154842.jpg', NULL, NULL, NULL),
(3089, 2567, 'IMG_20201204_154547.jpg', NULL, NULL, NULL),
(3089, 2568, 'IMG_20201204_154124.jpg', NULL, NULL, NULL),
(3089, 2569, 'IMG_20201204_113641.jpg', NULL, NULL, NULL),
(3090, 2570, 'Imagen 1 03-12-2020.jpg', NULL, NULL, NULL),
(3090, 2571, 'Imagen 2 03-12-2020.jpg', NULL, NULL, NULL),
(3091, 2572, 'Imagen 1 04-12-2020.jpg', NULL, NULL, NULL),
(3091, 2573, 'Imagen 2 04-12-2020.jpg', NULL, NULL, NULL),
(3091, 2574, 'Imagen 3 04-12-2020.jpg', NULL, NULL, NULL),
(3092, 2580, 'FOTO 1.jpg', NULL, NULL, NULL),
(3092, 2581, 'FOTO 2.jpg', NULL, NULL, NULL),
(3092, 2583, 'FOTO 4.jpg', NULL, NULL, NULL),
(3092, 2584, 'FOTO 3 .jpg', NULL, NULL, NULL),
(3094, 2575, 'IMG_20201205_091935.jpg', NULL, NULL, NULL),
(3094, 2576, 'IMG_20201205_091914.jpg', NULL, NULL, NULL),
(3094, 2585, 'IMG-20201205-WA0009.jpg', NULL, NULL, NULL),
(3094, 2586, 'IMG-20201205-WA0003.jpg', NULL, NULL, NULL),
(3094, 2587, 'IMG-20201205-WA0000.jpg', NULL, NULL, NULL),
(3100, 2588, 'IMG-20201208-WA0003.jpg', NULL, NULL, NULL),
(3109, 2589, 'NP N° 18.pdf', NULL, NULL, NULL),
(3110, 2590, 'FOTO 1.jpg', NULL, NULL, NULL),
(3110, 2591, 'FOTO 2.jpg', NULL, NULL, NULL),
(3110, 2592, 'FOTO 3.jpg', NULL, NULL, NULL),
(3110, 2593, 'FOTO 4.jpg', NULL, NULL, NULL),
(3110, 2594, 'FOTO 5.jpg', NULL, NULL, NULL),
(3110, 2595, 'FOTO 6.jpg', NULL, NULL, NULL),
(3111, 2596, 'Imagen 1 09-12-2020.jpg', NULL, NULL, NULL),
(3111, 2597, 'Imagen 2 09-12-2020.jpg', NULL, NULL, NULL),
(3111, 2598, 'Imagen 3 09-12-2020.jpg', NULL, NULL, NULL),
(3112, 2599, 'bajada del caño.jpg', NULL, NULL, NULL),
(3112, 2600, 'testigos.jpg', NULL, NULL, NULL),
(3115, 2601, 'CSC-CGS-JA 09-12-12. 1.jpg', NULL, NULL, NULL),
(3115, 2602, 'CSC-CGS-JA 09-12-12. 2.jpg', NULL, NULL, NULL),
(3115, 2603, 'CSC-CGS-JA 09-12-12. 3.jpg', NULL, NULL, NULL),
(3116, 2607, 'FOTO 1.jpg', NULL, NULL, NULL),
(3116, 2608, 'FOTO 2.jpg', NULL, NULL, NULL),
(3116, 2609, 'FOTO 3.jpg', NULL, NULL, NULL),
(3116, 2610, 'FOTO 4.jpg', NULL, NULL, NULL),
(3117, 2604, 'CSC-CGS-JA 10-12-12. 3.jpg', NULL, NULL, NULL),
(3117, 2605, 'CSC-CGS-JA 10-12-12. 2.jpg', NULL, NULL, NULL),
(3117, 2606, 'CSC-CGS-JA 10-12-12. 1.jpg', NULL, NULL, NULL),
(3118, 2611, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 346),
(3118, 2612, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 346),
(3118, 2613, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 346),
(3120, 2614, 'bajada de caño.jpg', NULL, NULL, NULL),
(3120, 2615, 'pretapada.jpg', NULL, NULL, NULL),
(3120, 2616, 'zanja.jpg', NULL, NULL, NULL),
(3127, 2617, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 347),
(3127, 2618, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 347),
(3127, 2619, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 347),
(3127, 2620, 'Imagen 3.jpg', 3, '1970-01-01 00:00:00', 347),
(3128, 2621, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 347),
(3128, 2622, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 347),
(3128, 2623, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 347),
(3128, 2624, 'Imagen 3.jpg', 3, '1970-01-01 00:00:00', 347),
(3131, 2625, 'CSPG-CGS-JA 11-12-12. 1.jpg', NULL, NULL, NULL),
(3131, 2626, 'CSPG-CGS-JA 11-12-12. 2.jpg', NULL, NULL, NULL),
(3131, 2627, 'CSPG-CGS-JA 11-12-12. 3.jpg', NULL, NULL, NULL),
(3131, 2628, 'CSPG-CGS-JA 11-12-12. 4.jpg', NULL, NULL, NULL),
(3132, 2654, 'Imagen 1 11-12-2020.jpg', NULL, NULL, NULL),
(3132, 2655, 'Imagen 2 11-12-2020.jpg', NULL, NULL, NULL),
(3133, 2629, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 346),
(3133, 2630, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 346),
(3133, 2631, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 346),
(3135, 2632, 'CSGP-CGS-JA 12-12-20. 1.jpg', NULL, NULL, NULL),
(3135, 2633, 'CSGP-CGS-JA 12-12-20. 2.jpg', NULL, NULL, NULL),
(3135, 2634, 'CSGP-CGS-JA 12-12-20. 3.jpg', NULL, NULL, NULL),
(3135, 2635, 'CSGP-CGS-JA 12-12-20. 4.jpg', NULL, NULL, NULL),
(3140, 2646, 'WhatsApp Image 2020-12-15 at 9.25.02.jpeg', NULL, NULL, NULL),
(3140, 2647, 'WhatsApp Image 2020-12-15 at 9.25.02 AM.jpeg', NULL, NULL, NULL),
(3140, 2648, 'WhatsApp Image 2020-12-15 at 9.25.03 AM.jpeg', NULL, NULL, NULL),
(3141, 2636, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 346),
(3141, 2637, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 346),
(3141, 2638, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 346),
(3143, 2639, 'IMG-20201214-WA0000.jpg', NULL, NULL, NULL),
(3143, 2640, 'IMG-20201214-WA0009.jpg', NULL, NULL, NULL),
(3143, 2641, 'IMG-20201214-WA0010.jpg', NULL, NULL, NULL),
(3146, 2651, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 346),
(3146, 2652, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 346),
(3146, 2653, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 346),
(3147, 2656, 'Imagen 1 14-12-2020.jpg', NULL, NULL, NULL),
(3148, 2660, 'HAND OVER H1.pdf', NULL, NULL, NULL),
(3148, 2661, 'HAND OVER H2.pdf', NULL, NULL, NULL),
(3148, 2662, 'HAND OVER H3.pdf', NULL, NULL, NULL),
(3148, 2663, 'REMITO DOC H1.pdf', NULL, NULL, NULL),
(3148, 2664, 'REMITO DOC H2.pdf', NULL, NULL, NULL),
(3149, 2657, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 346),
(3149, 2658, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 346),
(3149, 2659, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 346),
(3150, 2665, 'CSPG-CGS-JA 15-12-20. 1.jpg', NULL, NULL, NULL),
(3150, 2666, 'CSPG-CGS-JA 15-12-20. 2.jpg', NULL, NULL, NULL),
(3150, 2667, 'CSPG-CGS-JA 15-12-20. 3.jpg', NULL, NULL, NULL),
(3150, 2668, 'CSPG-CGS-JA 15-12-20. 4.jpg', NULL, NULL, NULL),
(3151, 2685, 'CSPG-CGS-BAR 15-12-20. 3.jpg', NULL, NULL, NULL),
(3151, 2686, 'CSPG-CGS-BAR 15-12-20. 4.jpg', NULL, NULL, NULL),
(3151, 2687, 'CSPG-CGS-BAR 15-12-20. 2.jpg', NULL, NULL, NULL),
(3151, 2688, 'CSPG-CGS-BAR 15-12-20. 1.jpg', NULL, NULL, NULL),
(3152, 2669, '20201215_121130.jpg', NULL, NULL, NULL),
(3152, 2670, '20201215_121135.jpg', NULL, NULL, NULL),
(3152, 2671, '20201215_140738.jpg', NULL, NULL, NULL),
(3152, 2672, '20201215_140740.jpg', NULL, NULL, NULL),
(3153, 2673, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(3156, 2674, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 346),
(3156, 2675, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 346),
(3156, 2676, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 346),
(3158, 2679, '20201216_143420.jpg', NULL, NULL, NULL),
(3158, 2680, '20201216_160621.jpg', NULL, NULL, NULL),
(3158, 2681, 'IMG-20201216-WA0037.jpeg', NULL, NULL, NULL),
(3159, 2682, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(3160, 2683, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(3160, 2684, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 258),
(3161, 2689, 'CSPG-CGS-BAR 16-12-20. 4.jpg', NULL, NULL, NULL),
(3161, 2690, 'CSPG-CGS-BAR 16-12-20. 3.jpg', NULL, NULL, NULL),
(3161, 2691, 'CSPG-CGS-BAR 16-12-20. 2.jpg', NULL, NULL, NULL),
(3161, 2692, 'CSPG-CGS-BAR 16-12-20. 1.jpg', NULL, NULL, NULL),
(3162, 2693, '1.jpeg', NULL, NULL, NULL),
(3162, 2694, '2.jpeg', NULL, NULL, NULL),
(3162, 2695, '3.jpeg', NULL, NULL, NULL),
(3162, 2696, '4.jpeg', NULL, NULL, NULL),
(3162, 2697, '5.jpeg', NULL, NULL, NULL),
(3162, 2698, '6.jpeg', NULL, NULL, NULL),
(3162, 2699, '7.jpeg', NULL, NULL, NULL),
(3164, 2700, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 346),
(3164, 2701, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 346),
(3164, 2702, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 346),
(3165, 2703, 'Imagen 1 16-12-2020.jpg', NULL, NULL, NULL),
(3166, 2718, '20201217_144244.jpg', NULL, NULL, NULL),
(3166, 2719, '20201217_144249.jpg', NULL, NULL, NULL),
(3166, 2720, 'IMG-20201217-WA0054.jpg', NULL, NULL, NULL),
(3167, 2708, '1.jpeg', NULL, NULL, NULL),
(3167, 2709, '2.jpeg', NULL, NULL, NULL),
(3167, 2710, '3.jpeg', NULL, NULL, NULL),
(3167, 2711, '4.jpeg', NULL, NULL, NULL),
(3167, 2712, '5.jpeg', NULL, NULL, NULL),
(3169, 2704, 'IMG-20201217-WA0010.jpg', NULL, NULL, NULL),
(3169, 2705, 'IMG-20201217-WA0009.jpg', NULL, NULL, NULL),
(3169, 2706, 'IMG-20201217-WA0008.jpg', NULL, NULL, NULL),
(3169, 2707, 'IMG-20201216-WA0005.jpg', NULL, NULL, NULL),
(3171, 2713, 'CSPG-CGS-BAR 17-12-20. 1.jpg', NULL, NULL, NULL),
(3171, 2714, 'CSPG-CGS-BAR 17-12-20. 2.jpg', NULL, NULL, NULL),
(3171, 2715, 'CSPG-CGS-BAR 17-12-20. 3.jpg', NULL, NULL, NULL),
(3171, 2717, 'CSPG-CGS-BAR 17-12-20. 4.jpg', NULL, NULL, NULL),
(3172, 2728, 'IMG-20201218-WA0008.jpg', NULL, NULL, NULL),
(3172, 2729, 'IMG-20201218-WA0009.jpg', NULL, NULL, NULL),
(3172, 2730, 'IMG-20201218-WA0010.jpg', NULL, NULL, NULL),
(3172, 2731, 'IMG-20201218-WA0011.jpg', NULL, NULL, NULL),
(3173, 2721, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 346),
(3173, 2722, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 346),
(3173, 2723, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 346),
(3174, 2753, 'Imagen 1 17-12-2020.jpg', NULL, NULL, NULL),
(3174, 2754, 'Imagen 2 17-12-2020.jpg', NULL, NULL, NULL),
(3174, 2755, 'Imagen 3 17-12-2020.jpg', NULL, NULL, NULL),
(3175, 2724, 'CSPL-CGS-BAR 18-12-20. 1.jpg', NULL, NULL, NULL),
(3175, 2725, 'CSPL-CGS-BAR 18-12-20. 2.jpg', NULL, NULL, NULL),
(3175, 2726, 'CSPL-CGS-BAR 18-12-20. 3.jpg', NULL, NULL, NULL),
(3175, 2727, 'CSPL-CGS-BAR 18-12-20. 4.jpg', NULL, NULL, NULL),
(3176, 2732, 'IMG-20201219-WA0000.jpg', NULL, NULL, NULL),
(3176, 2733, 'IMG-20201219-WA0015.jpg', NULL, NULL, NULL),
(3176, 2734, 'IMG-20201219-WA0016.jpg', NULL, NULL, NULL),
(3176, 2735, 'IMG-20201219-WA0019.jpg', NULL, NULL, NULL),
(3176, 2736, 'IMG-20201219-WA0025.jpg', NULL, NULL, NULL),
(3178, 2740, '01.jpg', NULL, NULL, NULL),
(3178, 2741, '02.jpg', NULL, NULL, NULL),
(3178, 2742, '03.jpg', NULL, NULL, NULL),
(3178, 2743, '04.jpeg', NULL, NULL, NULL),
(3178, 2744, '05.jpeg', NULL, NULL, NULL),
(3179, 2749, 'IMG-20201220-WA0003.jpg', NULL, NULL, NULL),
(3179, 2750, 'IMG-20201220-WA0004.jpg', NULL, NULL, NULL),
(3179, 2751, 'IMG-20201220-WA0012.jpg', NULL, NULL, NULL),
(3179, 2752, 'IMG-20201220-WA0013.jpg', NULL, NULL, NULL),
(3180, 2737, 'CSPL-CGS-BAR 19-12-20. 1.jpg', NULL, NULL, NULL),
(3180, 2738, 'CSPL-CGS-BAR 19-12-20. 2.jpg', NULL, NULL, NULL),
(3180, 2739, 'CSPL-CGS-BAR 19-12-20. 3.jpg', NULL, NULL, NULL),
(3181, 2745, 'CSPL-CGS-BAR 20-12-20. 1.jpg', NULL, NULL, NULL),
(3181, 2746, 'CSPL-CGS-BAR 20-12-20. 2.jpg', NULL, NULL, NULL),
(3181, 2747, 'CSPL-CGS-BAR 20-12-20. 3.jpg', NULL, NULL, NULL),
(3181, 2748, 'CSPL-CGS-BAR 20-12-20. 4.jpg', NULL, NULL, NULL),
(3182, 2761, '20201221_094816.jpg', NULL, NULL, NULL),
(3182, 2762, '20201221_094818.jpg', NULL, NULL, NULL),
(3182, 2763, '20201221_165227.jpg', NULL, NULL, NULL),
(3182, 2764, '20201221_165238.jpg', NULL, NULL, NULL),
(3185, 2756, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 346),
(3185, 2757, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 346),
(3185, 2758, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 346),
(3186, 2759, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(3186, 2760, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 258),
(3187, 2765, '20201221_152508.jpg', NULL, NULL, NULL),
(3187, 2766, '20201221_153508.jpg', NULL, NULL, NULL),
(3187, 2767, 'IMG-20201221-WA0032.jpg', NULL, NULL, NULL),
(3187, 2768, 'IMG-20201221-WA0050.jpg', NULL, NULL, NULL),
(3187, 2769, 'IMG-20201221-WA0054.jpg', NULL, NULL, NULL),
(3187, 2770, 'IMG-20201221-WA0055.jpg', NULL, NULL, NULL),
(3193, 2771, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 346),
(3193, 2772, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 346),
(3193, 2773, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 346),
(3194, 2774, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 346),
(3194, 2775, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 346),
(3194, 2776, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 346),
(3195, 2803, '21-12(1).jpeg', NULL, NULL, NULL),
(3195, 2804, '21-12(2).jpeg', NULL, NULL, NULL),
(3195, 2805, '21-12(3).jpeg', NULL, NULL, NULL),
(3196, 2777, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(3196, 2778, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 258),
(3197, 2779, '20201222_085926.jpg', NULL, NULL, NULL),
(3197, 2780, '20201222_115651.jpg', NULL, NULL, NULL),
(3197, 2781, '20201222_170658.jpg', NULL, NULL, NULL),
(3197, 2782, '20201222_170708.jpg', NULL, NULL, NULL),
(3197, 2783, '20201222_170922.jpg', NULL, NULL, NULL),
(3198, 2784, 'IMG_20201222_130701.jpg', NULL, NULL, NULL),
(3198, 2785, 'IMG_20201222_131250.jpg', NULL, NULL, NULL),
(3198, 2786, 'IMG_20201222_133324.jpg', NULL, NULL, NULL),
(3198, 2787, 'IMG_20201222_145057.jpg', NULL, NULL, NULL),
(3198, 2788, 'IMG_20201222_152510.jpg', NULL, NULL, NULL),
(3198, 2789, 'IMG_20201222_153938.jpg', NULL, NULL, NULL),
(3198, 2790, 'IMG_20201222_160706.jpg', NULL, NULL, NULL),
(3198, 2791, 'IMG-20201222-WA0005.jpg', NULL, NULL, NULL),
(3199, 2792, 'CSPL-CGS-BAR 21-12-20. 1.jpg', NULL, NULL, NULL),
(3199, 2793, 'CSPL-CGS-BAR 21-12-20. 2.jpg', NULL, NULL, NULL),
(3199, 2794, 'CSPL-CGS-BAR 21-12-20. 3.jpg', NULL, NULL, NULL),
(3200, 2795, 'TGS-056_22-12-20_RRZ_1.jpg', NULL, NULL, NULL),
(3200, 2796, 'TGS-056_22-12-20_RRZ_2.jpg', NULL, NULL, NULL),
(3200, 2797, 'TGS-056_22-12-20_RRZ_3.jpg', NULL, NULL, NULL),
(3201, 2798, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 346),
(3201, 2799, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 346),
(3201, 2800, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 346),
(3201, 2801, 'Imagen 3.jpg', 3, '1970-01-01 00:00:00', 346),
(3202, 2814, 'Nota de Pedido N°4 - SCH.pdf', NULL, NULL, NULL),
(3203, 2806, '22-12(1).jpeg', NULL, NULL, NULL),
(3203, 2807, '22-12(2).jpeg', NULL, NULL, NULL),
(3203, 2808, '22-12(3).jpeg', NULL, NULL, NULL),
(3207, 2809, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(3207, 2810, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 258),
(3207, 2811, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 258),
(3209, 2812, '20201222_171122.jpg', NULL, NULL, NULL),
(3209, 2813, '20201222_171125.jpg', NULL, NULL, NULL),
(3211, 2815, '28-12 (2).jpeg', NULL, NULL, NULL),
(3211, 2816, '28-12 (3).jpeg', NULL, NULL, NULL),
(3211, 2817, '28-12.jpeg', NULL, NULL, NULL),
(3212, 2818, '28.12.jpg', NULL, NULL, NULL),
(3212, 2819, '28-12.jpg', NULL, NULL, NULL),
(3213, 2827, '29.12.jpg', NULL, NULL, NULL),
(3213, 2828, '29-12.jpg', NULL, NULL, NULL),
(3214, 2820, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 346),
(3214, 2821, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 346),
(3214, 2822, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 346),
(3215, 2823, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 346),
(3215, 2824, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 346),
(3215, 2825, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 346),
(3215, 2826, 'Imagen 3.jpg', 3, '1970-01-01 00:00:00', 346),
(3217, 2829, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 346),
(3217, 2830, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 346),
(3217, 2831, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 346),
(3217, 2832, 'Imagen 3.jpg', 3, '1970-01-01 00:00:00', 346),
(3220, 2833, '04-01 (2).jpeg', NULL, NULL, NULL),
(3220, 2834, '04-01 (3).jpeg', NULL, NULL, NULL),
(3220, 2835, '04-01.jpeg', NULL, NULL, NULL),
(3222, 2836, 'IMG_20210104_160630.jpg', NULL, NULL, NULL),
(3222, 2837, 'IMG_20210104_160715.jpg', NULL, NULL, NULL),
(3222, 2838, 'IMG_20210104_162146.jpg', NULL, NULL, NULL),
(3222, 2839, 'IMG_20210104_162218.jpg', NULL, NULL, NULL),
(3222, 2840, 'IMG-20210104-WA0003.jpg', NULL, NULL, NULL),
(3222, 2841, 'IMG-20210104-WA0004.jpg', NULL, NULL, NULL),
(3223, 2842, 'TGS-056_04-01-21_RRZ_1.jpg', NULL, NULL, NULL),
(3223, 2843, 'TGS-056_04-01-21_RRZ_2.jpg', NULL, NULL, NULL),
(3223, 2844, 'TGS-056_04-01-21_RRZ_3.jpg', NULL, NULL, NULL),
(3224, 2845, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 329),
(3225, 2850, '05-01 (2).jpeg', NULL, NULL, NULL),
(3225, 2851, '05-01 (3).jpeg', NULL, NULL, NULL),
(3225, 2852, '05-01 (4).jpeg', NULL, NULL, NULL),
(3225, 2853, '05-01.jpeg', NULL, NULL, NULL),
(3227, 2846, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 346),
(3227, 2847, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 346),
(3232, 2848, '05.01.jpeg', NULL, NULL, NULL),
(3232, 2849, '05-01.jpeg', NULL, NULL, NULL),
(3233, 2888, '06-01 (2).jpeg', NULL, NULL, NULL),
(3233, 2889, '06-01 (3).jpeg', NULL, NULL, NULL),
(3233, 2890, '06-01.jpeg', NULL, NULL, NULL),
(3234, 2854, 'TGS-056_05-01-21_RRZ_1.jpg', NULL, NULL, NULL),
(3234, 2855, 'TGS-056_05-01-21_RRZ_2.jpg', NULL, NULL, NULL),
(3237, 2856, '20210106_141059.jpg', NULL, NULL, NULL),
(3237, 2857, '20210106_141641.jpg', NULL, NULL, NULL),
(3238, 2858, 'TGS-056_06-01-21_RRZ_1.jpg', NULL, NULL, NULL),
(3238, 2859, 'TGS-056_06-01-21_RRZ_2.jpg', NULL, NULL, NULL),
(3239, 2860, 'IMG_20210106_093114.jpg', NULL, NULL, NULL),
(3239, 2861, 'IMG_20210106_093730.jpg', NULL, NULL, NULL),
(3239, 2862, 'IMG_20210106_103528.jpg', NULL, NULL, NULL),
(3239, 2863, 'IMG_20210106_114735.jpg', NULL, NULL, NULL),
(3239, 2864, 'IMG_20210106_140905.jpg', NULL, NULL, NULL),
(3240, 2865, '04-01-21-F-02.jpg', NULL, NULL, NULL),
(3240, 2866, '04-01-21-F-03.jpg', NULL, NULL, NULL),
(3240, 2867, '05-01-21-F-01.jpg', NULL, NULL, NULL),
(3240, 2868, '05-01-21-F-02.jpg', NULL, NULL, NULL),
(3240, 2869, '05-01-21-F-03.jpg', NULL, NULL, NULL),
(3246, 2870, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(3246, 2871, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 258),
(3246, 2872, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 258),
(3246, 2873, 'Imagen 3.jpg', 3, '1970-01-01 00:00:00', 258),
(3247, 2874, '20210107_095103.jpg', NULL, NULL, NULL),
(3247, 2875, '20210107_095122.jpg', NULL, NULL, NULL),
(3247, 2876, '20210107_100637.jpg', NULL, NULL, NULL),
(3247, 2877, '20210107_100652.jpg', NULL, NULL, NULL),
(3248, 2878, 'TGS-056_07-01-21_RRZ_1.jpg', NULL, NULL, NULL),
(3248, 2879, 'TGS-056_07-01-21_RRZ_2.jpg', NULL, NULL, NULL),
(3250, 2880, '07-01-21-F-01.jpg', NULL, NULL, NULL),
(3250, 2881, '07-01-21-F-02.jpg', NULL, NULL, NULL),
(3250, 2882, '07-01-21-F-03.jpg', NULL, NULL, NULL),
(3251, 2883, 'IMG_20210107_093321.jpg', NULL, NULL, NULL),
(3251, 2884, 'IMG_20210107_135446.jpg', NULL, NULL, NULL),
(3251, 2885, 'IMG_20210107_141339.jpg', NULL, NULL, NULL),
(3251, 2886, 'IMG_20210107_170728.jpg', NULL, NULL, NULL),
(3251, 2887, 'IMG_20210107_173439.jpg', NULL, NULL, NULL),
(3252, 2891, '07-01 (2).jpeg', NULL, NULL, NULL),
(3252, 2892, '07-01 (3).jpeg', NULL, NULL, NULL),
(3252, 2893, '07-01 (4).jpeg', NULL, NULL, NULL),
(3252, 2894, '07-01.jpeg', NULL, NULL, NULL),
(3253, 2930, '08-01 (2).jpeg', NULL, NULL, NULL),
(3253, 2931, '08-01 (3).jpeg', NULL, NULL, NULL),
(3253, 2932, '08-01.jpeg', NULL, NULL, NULL),
(3254, 2895, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 346),
(3255, 2896, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(3255, 2897, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 258),
(3255, 2898, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 258),
(3255, 2899, 'Imagen 3.jpg', 3, '1970-01-01 00:00:00', 258),
(3256, 2900, '08-01-21-F-01.jpg', NULL, NULL, NULL),
(3256, 2901, '08-01-21-F-02.jpg', NULL, NULL, NULL),
(3256, 2902, '08-01-21-F-03.jpg', NULL, NULL, NULL),
(3257, 2903, 'IMG-20210108-WA0005.jpg', NULL, NULL, NULL),
(3257, 2904, 'IMG-20210108-WA0010.jpg', NULL, NULL, NULL),
(3257, 2905, 'IMG-20210108-WA0011.jpg', NULL, NULL, NULL),
(3257, 2906, 'IMG-20210108-WA0012.jpg', NULL, NULL, NULL),
(3258, 2924, 'IMG-20210109-WA0009.jpg', NULL, NULL, NULL),
(3258, 2925, 'IMG-20210109-WA0011.jpg', NULL, NULL, NULL),
(3258, 2926, 'IMG-20210109-WA0018.jpg', NULL, NULL, NULL),
(3259, 2907, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(3259, 2908, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 258),
(3259, 2909, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 258),
(3259, 2910, 'Imagen 3.jpg', 3, '1970-01-01 00:00:00', 258),
(3260, 2911, 'IMG_20210107_165150.jpg', NULL, NULL, NULL),
(3260, 2912, 'IMG_20210108_135459.jpg', NULL, NULL, NULL),
(3260, 2913, 'IMG-20210108-WA0039.jpg', NULL, NULL, NULL),
(3260, 2914, 'IMG-20210108-WA0056.jpg', NULL, NULL, NULL),
(3260, 2915, 'IMG-20210108-WA0060.jpg', NULL, NULL, NULL),
(3263, 2917, 'IMG-20210109-WA0011.jpg', NULL, NULL, NULL),
(3263, 2918, 'IMG-20210109-WA0024.jpg', NULL, NULL, NULL),
(3263, 2919, 'IMG-20210109-WA0025.jpg', NULL, NULL, NULL),
(3263, 2920, 'IMG-20210109-WA0028.jpg', NULL, NULL, NULL),
(3265, 2921, '09-01-21-F-01.jpg', NULL, NULL, NULL),
(3265, 2922, '09-01-21-F-02.jpg', NULL, NULL, NULL),
(3265, 2923, '09-01-21-F-03.jpg', NULL, NULL, NULL),
(3266, 2939, '20210111_160304.jpg', NULL, NULL, NULL),
(3266, 2940, 'IMG-20210111-WA0010.jpg', NULL, NULL, NULL),
(3266, 2941, 'IMG-20210111-WA0011.jpg', NULL, NULL, NULL),
(3267, 2927, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 346),
(3267, 2928, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 346),
(3267, 2929, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 346),
(3268, 2942, 'TGS-056_11-01-21_RRZ_1.jpg', NULL, NULL, NULL),
(3268, 2943, 'TGS-056_11-01-21_RRZ_2.jpg', NULL, NULL, NULL),
(3268, 2944, 'TGS-056_11-01-21_RRZ_3.jpg', NULL, NULL, NULL),
(3269, 2933, 'IMG_20210111_164439.jpg', NULL, NULL, NULL),
(3269, 2934, 'IMG_20210111_174300.jpg', NULL, NULL, NULL),
(3269, 2935, 'IMG_20210111_170054.jpg', NULL, NULL, NULL),
(3270, 2936, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(3270, 2937, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 258),
(3270, 2938, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 258),
(3271, 2945, 'IMG-20210111-WA0048.jpg', NULL, NULL, NULL),
(3271, 2946, 'IMG-20210111-WA0052.jpg', NULL, NULL, NULL),
(3271, 2947, 'IMG-20210111-WA0053.jpg', NULL, NULL, NULL),
(3271, 2948, 'IMG-20210111-WA0068.jpg', NULL, NULL, NULL),
(3272, 2949, '11-01 (2).jpeg', NULL, NULL, NULL),
(3272, 2950, '11-01 (3).jpeg', NULL, NULL, NULL),
(3272, 2951, '11-01 (4).jpeg', NULL, NULL, NULL),
(3272, 2952, '11-01.jpeg', NULL, NULL, NULL),
(3274, 2970, 'IMG_20210112_184258.jpg', NULL, NULL, NULL),
(3274, 2971, 'IMG_20210112_182231.jpg', NULL, NULL, NULL),
(3274, 2972, 'IMG_20210112_181745.jpg', NULL, NULL, NULL),
(3274, 2973, 'IMG_20210112_150757.jpg', NULL, NULL, NULL),
(3274, 2974, 'IMG_20210112_093442.jpg', NULL, NULL, NULL),
(3275, 2953, '20210112_085856.jpg', NULL, NULL, NULL),
(3275, 2954, '20210112_174026.jpg', NULL, NULL, NULL),
(3276, 2955, '11-01-21-F-01.jpg', NULL, NULL, NULL),
(3276, 2956, '11-01-21-F-02.jpg', NULL, NULL, NULL),
(3276, 2957, '11-01-21-F-03.jpg', NULL, NULL, NULL),
(3276, 2958, '12-01-21-F-02.jpg', NULL, NULL, NULL),
(3276, 2959, '12-01-21-F-03.jpg', NULL, NULL, NULL),
(3277, 2960, 'TGS-056_12-01-21_RRZ_1.jpg', NULL, NULL, NULL),
(3277, 2961, 'TGS-056_12-01-21_RRZ_2.jpg', NULL, NULL, NULL),
(3277, 2962, 'TGS-056_12-01-21_RRZ_3.jpg', NULL, NULL, NULL),
(3278, 2963, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 346),
(3279, 2964, 'IMG_20210112_174506.jpg', NULL, NULL, NULL),
(3279, 2965, 'IMG_20210112_185510.jpg', NULL, NULL, NULL),
(3279, 2966, 'IMG-20210111-WA0068.jpg', NULL, NULL, NULL),
(3279, 2967, 'IMG-20210112-WA0044.jpg', NULL, NULL, NULL),
(3279, 2968, 'IMG-20210112-WA0052.jpg', NULL, NULL, NULL),
(3279, 2969, 'IMG-20210112-WA0068.jpg', NULL, NULL, NULL),
(3283, 2998, 'IMG_20210113_162947.jpg', NULL, NULL, NULL),
(3283, 2999, 'IMG_20210113_155219.jpg', NULL, NULL, NULL),
(3283, 3000, 'IMG_20210113_153724.jpg', NULL, NULL, NULL),
(3283, 3001, 'IMG_20210113_153642.jpg', NULL, NULL, NULL),
(3283, 3002, 'IMG_20210113_090945.jpg', NULL, NULL, NULL),
(3284, 2975, '12-01 (2).jpeg', NULL, NULL, NULL),
(3284, 2976, '12-01 (3).jpeg', NULL, NULL, NULL),
(3284, 2977, '12-01.jpeg', NULL, NULL, NULL),
(3286, 2978, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(3286, 2979, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 258),
(3286, 2980, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 258),
(3286, 2981, 'Imagen 3.jpg', 3, '1970-01-01 00:00:00', 258),
(3287, 2982, '20210113_101036.jpg', NULL, NULL, NULL),
(3287, 2983, '20210113_174932.jpg', NULL, NULL, NULL),
(3287, 2984, '20210113_174946.jpg', NULL, NULL, NULL),
(3288, 2985, 'TGS-056_13-01-21_RRZ_1.jpg', NULL, NULL, NULL),
(3288, 2986, 'TGS-056_13-01-21_RRZ_2.jpg', NULL, NULL, NULL),
(3288, 2987, 'TGS-056_13-01-21_RRZ_3.jpg', NULL, NULL, NULL),
(3289, 2991, '13-01-21-F-01.jpg', NULL, NULL, NULL),
(3289, 2992, '13-01-21-F-02.jpg', NULL, NULL, NULL),
(3289, 2993, '13-01-21-F-03.jpg', NULL, NULL, NULL),
(3290, 2994, 'IMG_20210113_154053.jpg', NULL, NULL, NULL),
(3290, 2995, 'IMG_20210113_154135.jpg', NULL, NULL, NULL),
(3290, 2996, 'IMG_20210113_154227.jpg', NULL, NULL, NULL),
(3290, 2997, 'IMG_20210113_154339.jpg', NULL, NULL, NULL),
(3291, 3003, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 346),
(3291, 3004, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 346),
(3292, 3005, 'IMG_20210114_143141.jpg', NULL, NULL, NULL),
(3292, 3006, 'IMG_20210114_143131.jpg', NULL, NULL, NULL),
(3293, 3007, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 355),
(3294, 3008, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(3294, 3009, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 258),
(3294, 3010, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 258),
(3294, 3011, 'Imagen 3.jpg', 3, '1970-01-01 00:00:00', 258),
(3295, 3012, '14-01-21-F-01.jpg', NULL, NULL, NULL),
(3295, 3013, '14-01-21-F-02.jpg', NULL, NULL, NULL),
(3295, 3014, '14-01-21-F-03.jpg', NULL, NULL, NULL),
(3296, 3016, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 354),
(3296, 3019, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 354),
(3296, 3020, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 354),
(3296, 3022, 'Imagen 3.jpg', 3, '1970-01-01 00:00:00', 354),
(3297, 3015, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 354),
(3297, 3017, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 354),
(3297, 3018, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 354),
(3297, 3021, 'Imagen 3.jpg', 3, '1970-01-01 00:00:00', 354),
(3299, 3023, '20210114_104043.jpg', NULL, NULL, NULL),
(3299, 3024, 'IMG-20210114-WA0018.jpg', NULL, NULL, NULL),
(3300, 3044, 'TGS-056_14-01-21_RRZ_1.jpg', NULL, NULL, NULL),
(3300, 3045, 'TGS-056_14-01-21_RRZ_2.jpg', NULL, NULL, NULL),
(3300, 3046, 'TGS-056_14-01-21_RRZ_3.jpg', NULL, NULL, NULL),
(3301, 3025, '14-01 (2).jpeg', NULL, NULL, NULL),
(3301, 3026, '14-01 (3).jpeg', NULL, NULL, NULL),
(3301, 3027, '14-01.jpeg', NULL, NULL, NULL),
(3302, 3089, '15-01 (2).jpeg', NULL, NULL, NULL),
(3302, 3090, '15-01 (3).jpeg', NULL, NULL, NULL),
(3302, 3091, '15-01.jpeg', NULL, NULL, NULL),
(3303, 3028, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 354),
(3303, 3029, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 354),
(3303, 3030, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 354),
(3303, 3031, 'Imagen 3.jpg', 3, '1970-01-01 00:00:00', 354),
(3304, 3032, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 346),
(3304, 3033, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 346),
(3304, 3034, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 346),
(3305, 3035, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 355),
(3305, 3036, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 355),
(3305, 3037, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 355),
(3306, 3053, 'IMG_20210114_101832.jpg', NULL, NULL, NULL),
(3306, 3054, 'IMG_20210114_102936.jpg', NULL, NULL, NULL),
(3306, 3055, 'IMG_20210114_132744.jpg', NULL, NULL, NULL),
(3306, 3056, 'IMG_20210114_134409.jpg', NULL, NULL, NULL),
(3306, 3057, 'IMG_20210114_140538.jpg', NULL, NULL, NULL),
(3307, 3038, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(3307, 3039, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 258),
(3307, 3040, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 258),
(3308, 3041, 'IMG_20210115_155627.jpg', NULL, NULL, NULL),
(3308, 3042, 'IMG_20210115_154638.jpg', NULL, NULL, NULL),
(3308, 3043, 'IMG_20210115_152406.jpg', NULL, NULL, NULL),
(3308, 3058, 'IMG-20210116-WA0008.jpg', NULL, NULL, NULL),
(3311, 3050, '15-01-21-F-01.jpg', NULL, NULL, NULL),
(3311, 3051, '15-01-21-F-02.jpg', NULL, NULL, NULL),
(3311, 3052, '15-01-21-F-03.jpg', NULL, NULL, NULL),
(3312, 3047, 'TGS-056_15-01-21_RRZ_1.jpg', NULL, NULL, NULL),
(3312, 3048, 'TGS-056_15-01-21_RRZ_2.jpg', NULL, NULL, NULL),
(3312, 3049, 'TGS-056_15-01-21_RRZ_3.jpg', NULL, NULL, NULL),
(3314, 3059, 'IMG_20210116_091645.jpg', NULL, NULL, NULL),
(3314, 3060, 'IMG_20210116_090730.jpg', NULL, NULL, NULL),
(3314, 3069, 'IMG-20210116-WA0002.jpeg', NULL, NULL, NULL),
(3316, 3061, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 355),
(3316, 3062, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 355),
(3317, 3063, '16-01-21-F-02.jpg', NULL, NULL, NULL),
(3317, 3064, '16-01-21-F-01-.jpg', NULL, NULL, NULL),
(3317, 3065, '16-01-21-F-03.jpg', NULL, NULL, NULL),
(3317, 3066, '16-01-21-F-04-.jpg', NULL, NULL, NULL),
(3323, 3084, 'IMG_20210118_160453.jpg', NULL, NULL, NULL),
(3323, 3085, 'IMG_20210118_152736.jpg', NULL, NULL, NULL),
(3323, 3086, 'IMG_20210118_152328.jpg', NULL, NULL, NULL),
(3323, 3087, 'IMG_20210118_150015.jpg', NULL, NULL, NULL),
(3323, 3088, 'IMG_20210118_144216.jpg', NULL, NULL, NULL),
(3324, 3070, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 355),
(3324, 3071, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 355),
(3325, 3072, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(3325, 3073, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 258),
(3325, 3074, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 258),
(3327, 3075, '18.01.jpg', NULL, NULL, NULL),
(3327, 3076, '18-01.jpg', NULL, NULL, NULL),
(3328, 3110, '20210119_184331.jpg', NULL, NULL, NULL),
(3328, 3111, '20210119_184406.jpg', NULL, NULL, NULL),
(3329, 3081, 'IMG_20210118_165739.jpg', NULL, NULL, NULL),
(3329, 3082, 'IMG_20210118_165821.jpg', NULL, NULL, NULL),
(3329, 3083, 'IMG-20210118-WA0002.jpg', NULL, NULL, NULL),
(3330, 3077, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 354),
(3330, 3078, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 354),
(3330, 3079, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 354),
(3330, 3080, 'Imagen 3.jpg', 3, '1970-01-01 00:00:00', 354),
(3331, 3095, 'IMG_20210119_123339.jpg', NULL, NULL, NULL),
(3331, 3096, 'IMG_20210119_113337.jpg', NULL, NULL, NULL),
(3331, 3097, 'IMG_20210119_112130.jpg', NULL, NULL, NULL),
(3331, 3152, 'IMG_20210119_180423.jpg', NULL, NULL, NULL),
(3331, 3153, 'IMG_20210119_181629.jpg', NULL, NULL, NULL),
(3332, 3092, '18-01 (2).jpeg', NULL, NULL, NULL),
(3332, 3093, '18-01 (3).jpeg', NULL, NULL, NULL),
(3332, 3094, '18-01.jpeg', NULL, NULL, NULL),
(3333, 3189, '19-01 (2).jpeg', NULL, NULL, NULL),
(3333, 3190, '19-01 (3).jpeg', NULL, NULL, NULL),
(3333, 3191, '19-01 (4).jpeg', NULL, NULL, NULL),
(3333, 3192, '19-01.jpeg', NULL, NULL, NULL),
(3334, 3098, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 355),
(3335, 3099, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(3335, 3100, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 258),
(3335, 3101, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 258),
(3336, 3102, 'PD N° 1.jpg', NULL, NULL, NULL),
(3336, 3103, 'PD N° 3.jpg', NULL, NULL, NULL),
(3336, 3104, 'PD N° 4.jpg', NULL, NULL, NULL),
(3336, 3105, 'PD N° 5.jpg', NULL, NULL, NULL),
(3336, 3106, 'PD N° 6.jpg', NULL, NULL, NULL),
(3336, 3107, 'PD N° 7.jpg', NULL, NULL, NULL),
(3336, 3108, 'PD N° 8.jpg', NULL, NULL, NULL),
(3336, 3109, 'PD N° 9.jpg', NULL, NULL, NULL),
(3337, 3112, '1.jpg', NULL, NULL, NULL),
(3337, 3113, '2.jpg', NULL, NULL, NULL),
(3337, 3114, '3.jpg', NULL, NULL, NULL),
(3338, 3115, 'TGS-056_19-01-21_RRZ_2.jpg', NULL, NULL, NULL),
(3338, 3116, 'TGS-056_19-01-21_RRZ_3.jpg', NULL, NULL, NULL),
(3338, 3117, 'TGS-056_19-01-21_RRZ_1.jpg', NULL, NULL, NULL),
(3339, 3118, '19-01-21-F-01.jpg', NULL, NULL, NULL),
(3339, 3119, '19-01-21-F-02.jpg', NULL, NULL, NULL),
(3339, 3120, '19-01-21-F-03.jpg', NULL, NULL, NULL),
(3340, 3122, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 354),
(3340, 3124, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 354),
(3341, 3121, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 354),
(3341, 3123, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 354),
(3342, 3128, 'Trampa B 01.jpg', NULL, NULL, NULL),
(3342, 3129, 'Trampa B 02.jpg', NULL, NULL, NULL),
(3342, 3130, 'Trampa B 03.jpg', NULL, NULL, NULL),
(3342, 3131, 'Trampa B 04.jpg', NULL, NULL, NULL),
(3342, 3132, 'Trampa B 05.jpg', NULL, NULL, NULL),
(3342, 3133, 'Trampa B 06.jpg', NULL, NULL, NULL),
(3342, 3134, 'Trampa B 07.jpg', NULL, NULL, NULL),
(3342, 3135, 'Trampa B 08.jpg', NULL, NULL, NULL),
(3342, 3136, 'Trampa B 09.jpg', NULL, NULL, NULL),
(3342, 3137, 'Trampa B 10.jpg', NULL, NULL, NULL),
(3344, 3125, 'bajada caño camisa (1).jpeg', NULL, NULL, NULL),
(3344, 3126, 'bajada caño camisa (3).jpeg', NULL, NULL, NULL),
(3344, 3127, 'perforacion.jpeg', NULL, NULL, NULL),
(3345, 3142, 'IMG_20210119_114518.jpg', NULL, NULL, NULL),
(3345, 3143, 'IMG_20210119_120434.jpg', NULL, NULL, NULL),
(3345, 3144, 'IMG_20210119_121805.jpg', NULL, NULL, NULL),
(3345, 3145, 'IMG_20210119_130630.jpg', NULL, NULL, NULL),
(3346, 3138, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(3346, 3139, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 258),
(3346, 3140, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 258),
(3346, 3141, 'Imagen 3.jpg', 3, '1970-01-01 00:00:00', 258),
(3347, 3146, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 355),
(3348, 3172, 'IMG_20100101_014452.jpg', NULL, NULL, NULL),
(3348, 3173, 'IMG_20100101_014502.jpg', NULL, NULL, NULL),
(3348, 3174, 'IMG_20100101_022952.jpg', NULL, NULL, NULL),
(3348, 3175, 'IMG_20100101_043715.jpg', NULL, NULL, NULL),
(3349, 3147, 'IMG_20210119_155453.jpg', NULL, NULL, NULL),
(3349, 3148, 'IMG_20210120_100345.jpg', NULL, NULL, NULL),
(3349, 3149, 'IMG_20210120_101432.jpg', NULL, NULL, NULL),
(3349, 3150, 'IMG_20210120_122337.jpg', NULL, NULL, NULL),
(3349, 3151, 'IMG_20210120_124729.jpg', NULL, NULL, NULL),
(3349, 3154, 'IMG_20210120_150047.jpg', NULL, NULL, NULL),
(3350, 3155, 'Saladillo 20210120.jpg', NULL, NULL, NULL),
(3350, 3156, 'IMG_20210120_152132.jpg', NULL, NULL, NULL),
(3350, 3157, 'IMG_20210120_153604.jpg', NULL, NULL, NULL),
(3351, 3158, '1.jpg', NULL, NULL, NULL),
(3351, 3159, '3.jpg', NULL, NULL, NULL),
(3351, 3160, '4.jpg', NULL, NULL, NULL),
(3352, 3161, '20210120_161310.jpg', NULL, NULL, NULL),
(3352, 3162, '20210120_161341.jpg', NULL, NULL, NULL),
(3352, 3163, '20210120_172806.jpg', NULL, NULL, NULL),
(3353, 3165, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 354),
(3354, 3164, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 354),
(3355, 3166, '1.jpeg', NULL, NULL, NULL),
(3355, 3167, '2.jpeg', NULL, NULL, NULL),
(3355, 3168, '3.jpeg', NULL, NULL, NULL),
(3356, 3169, '20-01-21-F-01.jpg', NULL, NULL, NULL),
(3356, 3170, '20-01-21-F-02.jpg', NULL, NULL, NULL),
(3356, 3171, '20-01-21-F-03.jpg', NULL, NULL, NULL),
(3357, 3176, 'PHOTO-2021-01-20-22-11-05 (2).jpg', NULL, NULL, NULL),
(3357, 3177, 'PHOTO-2021-01-20-22-11-05 (5).jpg', NULL, NULL, NULL),
(3357, 3178, 'PHOTO-2021-01-20-22-11-05 (8).jpg', NULL, NULL, NULL),
(3357, 3179, 'PHOTO-2021-01-20-22-11-05 (9).jpg', NULL, NULL, NULL),
(3357, 3180, 'PHOTO-2021-01-20-22-11-05 (12).jpg', NULL, NULL, NULL),
(3357, 3181, 'PHOTO-2021-01-20-22-11-05.jpg', NULL, NULL, NULL),
(3357, 3182, 'PHOTO-2021-01-20-22-11-06 (1).jpg', NULL, NULL, NULL),
(3357, 3183, 'PHOTO-2021-01-20-22-11-06 (3).jpg', NULL, NULL, NULL),
(3357, 3184, 'PHOTO-2021-01-20-22-11-06 (4).jpg', NULL, NULL, NULL),
(3358, 3185, '1.jpeg', NULL, NULL, NULL),
(3358, 3186, 'caño camisa.jpeg', NULL, NULL, NULL),
(3358, 3187, 'venteo 2.jpeg', NULL, NULL, NULL),
(3358, 3188, 'venteo.jpeg', NULL, NULL, NULL),
(3359, 3225, 'IMG_20210121_121346.jpg', NULL, NULL, NULL),
(3359, 3226, 'IMG_20210121_131222.jpg', NULL, NULL, NULL),
(3359, 3227, 'IMG_20210121_142048.jpg', NULL, NULL, NULL),
(3359, 3228, 'IMG_20210121_144641.jpg', NULL, NULL, NULL),
(3359, 3229, 'IMG_20210121_151330.jpg', NULL, NULL, NULL),
(3361, 3193, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(3361, 3194, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 258),
(3361, 3195, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 258),
(3361, 3196, 'Imagen 3.jpg', 3, '1970-01-01 00:00:00', 258),
(3362, 3197, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(3362, 3198, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 258),
(3362, 3199, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 258),
(3362, 3200, 'Imagen 3.jpg', 3, '1970-01-01 00:00:00', 258),
(3363, 3231, 'WhatsApp Image 2021-01-22 at 09.04.15.jpeg', NULL, NULL, NULL),
(3364, 3203, 'PK 182-1.jpg', NULL, NULL, NULL),
(3364, 3204, 'IMG_20210121_154745.jpg', NULL, NULL, NULL),
(3364, 3205, 'IMG_20210121_154915.jpg', NULL, NULL, NULL),
(3364, 3206, 'IMG_20210121_160032.jpg', NULL, NULL, NULL),
(3364, 3207, 'IMG_20210121_160123.jpg', NULL, NULL, NULL),
(3365, 3201, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 355),
(3365, 3202, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 355),
(3366, 3209, 'IMG_20210121_091833.jpg', NULL, NULL, NULL),
(3366, 3210, 'IMG_20210121_091854.jpg', NULL, NULL, NULL),
(3366, 3211, 'IMG_20210121_135431.jpg', NULL, NULL, NULL),
(3366, 3212, 'IMG-20210121-WA0006.jpg', NULL, NULL, NULL),
(3366, 3213, 'IMG_20210121_135826.jpg', NULL, NULL, NULL),
(3367, 3208, '', NULL, NULL, NULL),
(3368, 3214, '20210121_191152.jpg', NULL, NULL, NULL),
(3370, 3230, 'WhatsApp Image 2021-01-22 at 09.04.17.jpeg', NULL, NULL, NULL),
(3371, 3215, '1.jpg', NULL, NULL, NULL),
(3371, 3216, '2.jpg', NULL, NULL, NULL),
(3371, 3217, '3.jpg', NULL, NULL, NULL),
(3371, 3218, '4.jpg', NULL, NULL, NULL),
(3372, 3219, '21-01-21-F-01.jpg', NULL, NULL, NULL),
(3372, 3220, '21-01-21-F-02.jpg', NULL, NULL, NULL),
(3372, 3221, '21-01-21-F-03.jpg', NULL, NULL, NULL),
(3373, 3222, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 354),
(3374, 3223, 'Barrel PM48 01.jpg', NULL, NULL, NULL),
(3374, 3224, 'Barrel PM48 02.jpg', NULL, NULL, NULL),
(3375, 3232, 'CAÑO ACERO.jpeg', NULL, NULL, NULL),
(3375, 3233, 'Caño PE.jpeg', NULL, NULL, NULL),
(3375, 3234, 'Venteo.jpeg', NULL, NULL, NULL),
(3376, 3240, 'IMG_20210122_105722.jpg', NULL, NULL, NULL),
(3376, 3241, 'IMG_20210122_113908.jpg', NULL, NULL, NULL),
(3376, 3242, 'IMG_20210122_115452.jpg', NULL, NULL, NULL),
(3376, 3243, 'IMG_20210122_152032.jpg', NULL, NULL, NULL),
(3377, 3239, 'WhatsApp Image 2021-01-22 at 18.00.37.jpeg', NULL, NULL, NULL),
(3378, 3235, 'WhatsApp Image 2021-01-22 at 18.00.38.jpeg', NULL, NULL, NULL),
(3378, 3236, 'WhatsApp Image 2021-01-22 at 18.00.39.jpeg', NULL, NULL, NULL),
(3378, 3238, '18.00.39 (2).jpeg', NULL, NULL, NULL),
(3379, 3244, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 355),
(3379, 3245, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 355),
(3379, 3246, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 355),
(3382, 3247, '1.jpg', NULL, NULL, NULL),
(3382, 3248, '2.jpg', NULL, NULL, NULL),
(3382, 3249, '3.jpg', NULL, NULL, NULL),
(3382, 3250, '4.jpg', NULL, NULL, NULL),
(3384, 3251, '22-01-21-F-01.jpg', NULL, NULL, NULL),
(3384, 3252, '22-01-21-F-02 .jpg', NULL, NULL, NULL),
(3384, 3253, '22-01-21-F-03.jpg', NULL, NULL, NULL),
(3385, 3256, 'Inercial Tramo1-06.jpg', NULL, NULL, NULL),
(3385, 3257, 'Inercial Tramo1-08.jpg', NULL, NULL, NULL),
(3385, 3258, 'Inercial Tramo1-09.jpg', NULL, NULL, NULL),
(3385, 3259, 'Inercial Tramo1-10.jpg', NULL, NULL, NULL),
(3385, 3260, 'Inercial Tramo1-18.jpg', NULL, NULL, NULL),
(3386, 3275, 'IMG-20210124-WA0002.jpg', NULL, NULL, NULL),
(3386, 3276, 'IMG-20210124-WA0007.jpg', NULL, NULL, NULL),
(3386, 3277, 'IMG-20210124-WA0026.jpg', NULL, NULL, NULL),
(3386, 3278, 'IMG-20210124-WA0029.jpg', NULL, NULL, NULL),
(3386, 3279, 'IMG-20210124-WA0044.jpg', NULL, NULL, NULL),
(3387, 3254, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 355),
(3387, 3255, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 355),
(3388, 3263, 'WhatsApp Image 2021-01-23 at 17.43.14.jpeg', NULL, NULL, NULL),
(3388, 3264, 'WhatsApp Image 2021-01-23 at 17.43.21.jpeg', NULL, NULL, NULL),
(3389, 3261, 'WhatsApp Image 2021-01-23 at 17.43.28.jpeg', NULL, NULL, NULL),
(3389, 3262, 'WhatsApp Image 2021-01-23 at 17.43.17.jpeg', NULL, NULL, NULL),
(3390, 3283, '22-01 (2).jpeg', NULL, NULL, NULL),
(3390, 3284, '22-01 (3).jpeg', NULL, NULL, NULL),
(3390, 3285, '22-01 (4).jpeg', NULL, NULL, NULL),
(3390, 3286, '22-01.jpeg', NULL, NULL, NULL),
(3391, 3266, '1.jpg', NULL, NULL, NULL),
(3391, 3267, '2.jpg', NULL, NULL, NULL),
(3391, 3268, '3.jpg', NULL, NULL, NULL),
(3392, 3265, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 354),
(3393, 3269, '23-01-21-F-01.jpg', NULL, NULL, NULL),
(3393, 3270, '23-01-21-F-02.jpg', NULL, NULL, NULL),
(3393, 3271, '23-01-21-F-03.jpg', NULL, NULL, NULL),
(3394, 3272, 'WhatsApp Image 2021-01-24 at 19.51.18.jpeg', NULL, NULL, NULL),
(3394, 3273, 'WhatsApp Image 2021-01-24 at 19.51.15.jpeg', NULL, NULL, NULL),
(3394, 3274, 'WhatsApp Image 2021-01-24 at 19.51.13.jpeg', NULL, NULL, NULL),
(3395, 3318, 'cruce 2.jpeg', NULL, NULL, NULL),
(3395, 3319, 'cruce.jpeg', NULL, NULL, NULL),
(3395, 3320, 'pretapada.jpeg', NULL, NULL, NULL),
(3395, 3321, 'tapada.jpeg', NULL, NULL, NULL),
(3395, 3322, 'tendido cañeria.jpeg', NULL, NULL, NULL),
(3396, 3291, 'IMG-20210125-WA0020.jpg', NULL, NULL, NULL),
(3396, 3292, 'IMG-20210125-WA0022.jpg', NULL, NULL, NULL),
(3399, 3280, 'WhatsApp Image 2021-01-25 at 17.13.23.jpeg', NULL, NULL, NULL),
(3399, 3281, 'WhatsApp Image 2021-01-25 at 17.13.21.jpeg', NULL, NULL, NULL),
(3399, 3282, 'WhatsApp Image 2021-01-24 at 19.51.15.jpeg', NULL, NULL, NULL),
(3400, 3287, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 355),
(3400, 3288, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 355),
(3400, 3289, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 355),
(3400, 3290, 'Imagen 3.jpg', 3, '1970-01-01 00:00:00', 355),
(3401, 3293, 'Descarga de materiales.jpeg', NULL, NULL, NULL),
(3401, 3294, 'Limpieza de maizales.jpeg', NULL, NULL, NULL),
(3401, 3295, 'WhatsApp Image 2021-01-25 at 17.33.34.jpeg', NULL, NULL, NULL),
(3401, 3296, 'WhatsApp Image 2021-01-25 at 17.33.35.jpeg', NULL, NULL, NULL),
(3402, 3297, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(3402, 3298, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 258),
(3403, 3299, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(3403, 3300, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 258),
(3404, 3301, 'IMG_20210125_161954.jpg', NULL, NULL, NULL),
(3404, 3302, 'IMG_20210125_163901.jpg', NULL, NULL, NULL),
(3404, 3303, 'IMG_20210125_165556.jpg', NULL, NULL, NULL),
(3406, 3304, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 354),
(3407, 3305, '01.jpeg', NULL, NULL, NULL),
(3407, 3306, '02.jpeg', NULL, NULL, NULL),
(3407, 3307, '03.jpeg', NULL, NULL, NULL),
(3408, 3315, '01.jpeg', NULL, NULL, NULL),
(3408, 3316, '02.jpeg', NULL, NULL, NULL),
(3408, 3317, '03.jpeg', NULL, NULL, NULL),
(3409, 3308, '1.jpg', NULL, NULL, NULL),
(3409, 3309, '2.jpg', NULL, NULL, NULL),
(3409, 3310, '3.jpg', NULL, NULL, NULL),
(3409, 3311, '4.jpg', NULL, NULL, NULL),
(3410, 3312, '25-01-21-F-01.jpg', NULL, NULL, NULL),
(3410, 3313, '25-01-21-F-02.jpg', NULL, NULL, NULL),
(3410, 3314, '25-01-21-F-03.jpg', NULL, NULL, NULL),
(3411, 3323, 'MFL Tramo 1-01.jpg', NULL, NULL, NULL),
(3411, 3324, 'MFL Tramo 1-09.jpg', NULL, NULL, NULL),
(3411, 3325, 'MFL Tramo 1-10.jpg', NULL, NULL, NULL),
(3412, 3362, 'bajada de caño.jpeg', NULL, NULL, NULL),
(3412, 3363, 'pasaje de caño.jpeg', NULL, NULL, NULL),
(3412, 3364, 'pretapada.jpeg', NULL, NULL, NULL),
(3412, 3365, 'tapada.jpeg', NULL, NULL, NULL),
(3413, 3329, '20210126_084139.jpg', NULL, NULL, NULL),
(3413, 3330, '20210126_084145.jpg', NULL, NULL, NULL),
(3413, 3331, '20210126_144956.jpg', NULL, NULL, NULL),
(3414, 3389, 'fotos ERP.jpg', NULL, NULL, NULL),
(3414, 3396, 'zanjeo.jpg', NULL, NULL, NULL),
(3415, 3328, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 354),
(3416, 3327, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 354),
(3417, 3326, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 354),
(3418, 3335, 'WhatsApp Image 2021-01-26 at 18.13.54.jpeg', NULL, NULL, NULL),
(3418, 3337, 'WhatsApp Image 2021-01-26 at 18.13.53.jpeg', NULL, NULL, NULL),
(3419, 3333, 'WhatsApp Image 2021-01-26 at 18.13.52.jpeg', NULL, NULL, NULL),
(3420, 3338, '1.jpg', NULL, NULL, NULL),
(3420, 3339, '3.jpg', NULL, NULL, NULL),
(3420, 3340, '4.jpg', NULL, NULL, NULL),
(3420, 3341, 'OS N° 8.pdf', NULL, NULL, NULL),
(3421, 3345, '26.01.2021.jpeg', NULL, NULL, NULL),
(3421, 3346, 'Escuadre de la planta.jpeg', NULL, NULL, NULL),
(3421, 3348, 'pozo de esquineros.jpeg', NULL, NULL, NULL),
(3421, 3349, 'WhatsApp Image 2021-01-26 at 15.11.22.jpeg', NULL, NULL, NULL),
(3421, 3350, 'Excavación de Pozo de soldadura.jpeg', NULL, NULL, NULL),
(3422, 3342, '26-01-21-F-01.jpg', NULL, NULL, NULL),
(3422, 3343, '26-01-21-F-02.jpg', NULL, NULL, NULL),
(3422, 3344, '26-01-21-F-03.jpg', NULL, NULL, NULL),
(3428, 3358, '01.jpeg', NULL, NULL, NULL),
(3428, 3359, '02.jpeg', NULL, NULL, NULL),
(3428, 3360, '03.jpeg', NULL, NULL, NULL),
(3428, 3361, '04.jpeg', NULL, NULL, NULL),
(3430, 3354, '20210126_115334.jpg', NULL, NULL, NULL),
(3430, 3355, '20210126_175351.jpg', NULL, NULL, NULL),
(3430, 3356, '20210126_175504.jpg', NULL, NULL, NULL),
(3431, 3383, '20210127_170010.jpg', NULL, NULL, NULL),
(3431, 3384, '20210127_170018.jpg', NULL, NULL, NULL),
(3433, 3380, 'Postes en Futura planta.jpeg', NULL, NULL, NULL),
(3433, 3381, 'Pozo para postes intermedio.jpeg', NULL, NULL, NULL),
(3433, 3382, 'Traslados de Postes.jpeg', NULL, NULL, NULL),
(3434, 3418, 'Fusionado.jpeg', NULL, NULL, NULL),
(3434, 3419, 'Pretapada 2.jpeg', NULL, NULL, NULL),
(3434, 3420, 'Pretapada.jpeg', NULL, NULL, NULL),
(3434, 3421, 'Recomposicion.jpeg', NULL, NULL, NULL),
(3434, 3422, 'Venteos.jpeg', NULL, NULL, NULL),
(3436, 3366, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(3436, 3367, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 258),
(3436, 3368, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 258),
(3437, 3369, '20210126_144956.jpg', NULL, NULL, NULL),
(3438, 3370, NULL, NULL, NULL, NULL),
(3438, 3371, '26-01 (2).jpeg', NULL, NULL, NULL),
(3438, 3372, '26-01 (3).jpeg', NULL, NULL, NULL),
(3438, 3373, '26-01.jpeg', NULL, NULL, NULL),
(3439, 3429, '27-01 (2).jpeg', NULL, NULL, NULL),
(3439, 3430, '27-01 (3).jpeg', NULL, NULL, NULL),
(3439, 3431, '27-01 (4).jpeg', NULL, NULL, NULL),
(3439, 3432, '27-01.jpeg', NULL, NULL, NULL);
INSERT INTO `imageninforme` (`idInforme`, `idImagen`, `sDescripcionImagen`, `idImagenMobile`, `fecha`, `idUser`) VALUES
(3441, 3376, 'WhatsApp Image 2021-01-27 at 18.52.15.jpeg', NULL, NULL, NULL),
(3441, 3377, 'WhatsApp Image 2021-01-27 at 18.52.14.jpeg', NULL, NULL, NULL),
(3442, 3378, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(3442, 3379, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 258),
(3443, 3385, '1.jpg', NULL, NULL, NULL),
(3443, 3386, '2.jpg', NULL, NULL, NULL),
(3443, 3387, '3.jpg', NULL, NULL, NULL),
(3443, 3388, '5.jpg', NULL, NULL, NULL),
(3444, 3390, 'TGS-061_27-01-21_RR_CHOS MALAL_2.jpg', NULL, NULL, NULL),
(3444, 3391, 'TGS-061_27-01-21_RR_CHOS MALAL_3.jpg', NULL, NULL, NULL),
(3444, 3392, 'TGS-061_26-01-21_RR_CHOS MALAL_2.jpg', NULL, NULL, NULL),
(3444, 3393, 'TGS-061_26-01-21_RR_CHOS MALAL_1.jpg', NULL, NULL, NULL),
(3444, 3394, 'TGS-061_26-01-21_RR_CHOS MALAL_3.jpg', NULL, NULL, NULL),
(3445, 3397, '20.jpg', NULL, NULL, NULL),
(3445, 3398, 'zanjeo electrico1.jpg', NULL, NULL, NULL),
(3446, 3403, '27-01-21-F-01.jpg', NULL, NULL, NULL),
(3446, 3404, '27-01-21-F-02.jpg', NULL, NULL, NULL),
(3446, 3405, '27-01-21-F-03.jpg', NULL, NULL, NULL),
(3447, 3399, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 354),
(3447, 3400, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 354),
(3447, 3401, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 354),
(3447, 3402, 'Imagen 3.jpg', 3, '1970-01-01 00:00:00', 354),
(3448, 3406, '20210127_112154.jpg', NULL, NULL, NULL),
(3448, 3407, '20210127_112321.jpg', NULL, NULL, NULL),
(3448, 3408, '20210127_112529.jpg', NULL, NULL, NULL),
(3448, 3410, '20210127_081040.jpg', NULL, NULL, NULL),
(3448, 3411, '20210127_142012.jpg', NULL, NULL, NULL),
(3448, 3412, '20210127_224311.jpg', NULL, NULL, NULL),
(3448, 3414, '20210127_143824.jpg', NULL, NULL, NULL),
(3448, 3415, '20210127_224341.jpg', NULL, NULL, NULL),
(3448, 3416, '20210127_153241.jpg', NULL, NULL, NULL),
(3448, 3417, '20210127_145056.jpg', NULL, NULL, NULL),
(3450, 3423, 'IMG_20210126_120427.jpg', NULL, NULL, NULL),
(3450, 3424, 'IMG_20210126_122727.jpg', NULL, NULL, NULL),
(3450, 3425, 'IMG-20210126-WA0002.jpg', NULL, NULL, NULL),
(3450, 3426, 'IMG-20210126-WA0004.jpg', NULL, NULL, NULL),
(3450, 3427, 'IMG-20210126-WA0008.jpg', NULL, NULL, NULL),
(3450, 3428, 'Orden de Servicio N°6 - SCH.pdf', NULL, NULL, NULL),
(3451, 3538, '28-01 (2).jpeg', NULL, NULL, NULL),
(3451, 3539, '28-01 (3).jpeg', NULL, NULL, NULL),
(3451, 3540, '28-01.jpeg', NULL, NULL, NULL),
(3455, 3434, 'IMG_20210128_125606.jpg', NULL, NULL, NULL),
(3455, 3435, 'IMG_20210128_144412.jpg', NULL, NULL, NULL),
(3455, 3436, 'IMG_20210128_145006.jpg', NULL, NULL, NULL),
(3455, 3437, 'IMG_20210128_145752.jpg', NULL, NULL, NULL),
(3455, 3438, 'IMG_20210128_150534.jpg', NULL, NULL, NULL),
(3457, 3439, '20210128_101322.jpg', NULL, NULL, NULL),
(3457, 3440, '20210128_105722.jpg', NULL, NULL, NULL),
(3458, 3441, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 354),
(3458, 3442, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 354),
(3458, 3443, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 354),
(3458, 3444, 'Imagen 3.jpg', 3, '1970-01-01 00:00:00', 354),
(3459, 3445, '1.jpg', NULL, NULL, NULL),
(3459, 3446, '2.jpg', NULL, NULL, NULL),
(3459, 3447, '3.jpg', NULL, NULL, NULL),
(3459, 3448, 'PE N° 07.pdf', NULL, NULL, NULL),
(3460, 3449, 'TGS-061_28-01-21_RR_CHOS MALAL_1.jpg', NULL, NULL, NULL),
(3460, 3450, 'TGS-061_28-01-21_RR_CHOS MALAL_2.jpg', NULL, NULL, NULL),
(3460, 3451, 'TGS-061_28-01-21_RR_CHOS MALAL_3.jpg', NULL, NULL, NULL),
(3461, 3455, '20210128_081243.jpg', NULL, NULL, NULL),
(3461, 3456, '20210128_080422.jpg', NULL, NULL, NULL),
(3461, 3457, '20210128_095844.jpg', NULL, NULL, NULL),
(3461, 3458, '20210128_150325.jpg', NULL, NULL, NULL),
(3461, 3459, '20210128_151929.jpg', NULL, NULL, NULL),
(3461, 3460, '20210128_154500.jpg', NULL, NULL, NULL),
(3461, 3461, '20210128_164612.jpg', NULL, NULL, NULL),
(3461, 3462, '20210128_173204.jpg', NULL, NULL, NULL),
(3461, 3463, 'IMG-20210128-WA0054.jpg', NULL, NULL, NULL),
(3462, 3452, '28-01-21-F-01.jpg', NULL, NULL, NULL),
(3462, 3453, '28-01-21-F-02.jpg', NULL, NULL, NULL),
(3462, 3454, '28-01-21-F-03.jpg', NULL, NULL, NULL),
(3464, 3464, '01.jpeg', NULL, NULL, NULL),
(3464, 3465, '02.jpeg', NULL, NULL, NULL),
(3464, 3466, '03.jpeg', NULL, NULL, NULL),
(3464, 3467, '04.jpeg', NULL, NULL, NULL),
(3466, 3510, 'Tramo 03 02.jpg', NULL, NULL, NULL),
(3466, 3511, 'Tramo 03 03.jpg', NULL, NULL, NULL),
(3466, 3512, 'Tramo 03 08.jpg', NULL, NULL, NULL),
(3466, 3513, 'Tramo 03 10.jpg', NULL, NULL, NULL),
(3466, 3514, 'Tramo 03 13.jpg', NULL, NULL, NULL),
(3467, 3468, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(3467, 3469, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 258),
(3467, 3470, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 258),
(3467, 3471, 'Imagen 3.jpg', 3, '1970-01-01 00:00:00', 258),
(3469, 3472, 'WhatsApp Image 2021-01-29 at 17.39.02.jpeg', NULL, NULL, NULL),
(3469, 3474, 'WhatsApp Image 2021-01-29 at 17.38.59.jpeg', NULL, NULL, NULL),
(3470, 3475, '20210129_124501.jpg', NULL, NULL, NULL),
(3470, 3476, '20210129_172305.jpg', NULL, NULL, NULL),
(3471, 3477, 'Amurado de Postes terminados.jpeg', NULL, NULL, NULL),
(3471, 3478, 'Colocacion del porton.jpeg', NULL, NULL, NULL),
(3471, 3479, 'IMG_20210129_095841.jpg', NULL, NULL, NULL),
(3471, 3480, 'IMG_20210129_120110.jpg', NULL, NULL, NULL),
(3471, 3481, 'IMG_20210129_123247.jpg', NULL, NULL, NULL),
(3472, 3482, '1.jpg', NULL, NULL, NULL),
(3472, 3483, '2.jpg', NULL, NULL, NULL),
(3472, 3484, '3.jpg', NULL, NULL, NULL),
(3472, 3485, 'OS N° 9.pdf', NULL, NULL, NULL),
(3472, 3486, 'OS N° 10.pdf', NULL, NULL, NULL),
(3473, 3487, 'TGS-061_29-01-21_RR_CHOS MALAL_1.jpg', NULL, NULL, NULL),
(3473, 3488, 'TGS-061_29-01-21_RR_CHOS MALAL_2.jpg', NULL, NULL, NULL),
(3473, 3489, 'TGS-061_29-01-21_RR_CHOS MALAL_3.jpg', NULL, NULL, NULL),
(3475, 3490, '29-01-21-F-01.jpg', NULL, NULL, NULL),
(3475, 3491, '29-01-21-F-02.jpg', NULL, NULL, NULL),
(3475, 3492, '29-01-21-F-03.jpg', NULL, NULL, NULL),
(3476, 3497, '20210128_173109.jpg', NULL, NULL, NULL),
(3476, 3498, '20210129_102019.jpg', NULL, NULL, NULL),
(3476, 3499, '20210129_120005.jpg', NULL, NULL, NULL),
(3476, 3500, '20210129_125535.jpg', NULL, NULL, NULL),
(3476, 3501, '20210129_125554.jpg', NULL, NULL, NULL),
(3476, 3502, '20210129_125615.jpg', NULL, NULL, NULL),
(3476, 3503, '20210129_125706.jpg', NULL, NULL, NULL),
(3477, 3493, '20210129_123939.jpg', NULL, NULL, NULL),
(3477, 3494, '20210129_123951.jpg', NULL, NULL, NULL),
(3479, 3495, '20210130_103121.jpg', NULL, NULL, NULL),
(3479, 3496, 'IMG-20210130-WA0000.jpg', NULL, NULL, NULL),
(3481, 3504, 'WhatsApp Image 2021-01-30 at 17.07.36.jpeg', NULL, NULL, NULL),
(3481, 3505, 'WhatsApp Image 2021-01-29 at 17.39.01.jpeg', NULL, NULL, NULL),
(3482, 3506, 'Imagen 0.jpg', 0, '1970-01-01 00:00:00', 258),
(3482, 3507, 'Imagen 1.jpg', 1, '1970-01-01 00:00:00', 258),
(3482, 3508, 'Imagen 2.jpg', 2, '1970-01-01 00:00:00', 258),
(3482, 3509, 'Imagen 3.jpg', 3, '1970-01-01 00:00:00', 258),
(3483, 3534, 'Placa 01 Tramo 3.jpg', NULL, NULL, NULL),
(3483, 3535, 'Placa 04 Tramo 3.jpg', NULL, NULL, NULL),
(3483, 3536, 'Placa 09 Tramo 3.jpg', NULL, NULL, NULL),
(3483, 3537, 'Placa 10 Tramo 3.jpg', NULL, NULL, NULL),
(3484, 3515, '1.jpg', NULL, NULL, NULL),
(3484, 3516, '2.jpg', NULL, NULL, NULL),
(3485, 3517, 'IMG-20210130-WA0003.jpg', NULL, NULL, NULL),
(3485, 3518, 'IMG-20210130-WA0001.jpg', NULL, NULL, NULL),
(3485, 3519, 'IMG-20210130-WA0000.jpg', NULL, NULL, NULL),
(3486, 3520, 'IMG-20210130-WA0003.jpg', NULL, NULL, NULL),
(3486, 3521, 'IMG-20210130-WA0002.jpg', NULL, NULL, NULL),
(3486, 3522, 'IMG-20210130-WA0004.jpg', NULL, NULL, NULL),
(3487, 3523, '30-01-21-F-01.jpg', NULL, NULL, NULL),
(3487, 3524, '30-01-21-F-02.jpg', NULL, NULL, NULL),
(3487, 3525, '30-01-21-F-03.jpg', NULL, NULL, NULL),
(3487, 3526, '30-01-21-F-04.jpg', NULL, NULL, NULL),
(3488, 3533, '20210131_180855.jpg', NULL, NULL, NULL),
(3489, 3527, '1.jpg', NULL, NULL, NULL),
(3489, 3528, '2.jpg', NULL, NULL, NULL),
(3489, 3529, '3.jpg', NULL, NULL, NULL),
(3489, 3530, '4.jpg', NULL, NULL, NULL),
(3490, 3532, 'WhatsApp Image 2021-01-31 at 18.02.37.jpeg', NULL, NULL, NULL),
(3498, 3541, '20210201_111557.jpg', NULL, NULL, NULL),
(3498, 3542, '20210201_141357.jpg', NULL, NULL, NULL),
(3498, 3543, '20210201_163742.jpg', NULL, NULL, NULL),
(3500, 3545, 'WhatsApp Image 2021-02-01 at 18.14.08.jpeg', NULL, NULL, NULL),
(3501, 3547, 'IMG-20210201-WA0005.jpg', NULL, NULL, NULL),
(3501, 3548, 'IMG-20210201-WA0007.jpg', NULL, NULL, NULL),
(3501, 3549, 'IMG-20210201-WA0006.jpg', NULL, NULL, NULL),
(3501, 3550, 'IMG-20210201-WA0004.jpg', NULL, NULL, NULL),
(3503, 3551, 'TGS-061_01-02-21_RR_CHOS MALAL_1.jpg', NULL, NULL, NULL),
(3503, 3552, 'TGS-061_01-02-21_RR_CHOS MALAL_2.jpg', NULL, NULL, NULL),
(3503, 3553, 'TGS-061_01-02-21_RR_CHOS MALAL_3.jpg', NULL, NULL, NULL),
(3504, 3554, '1.jpg', NULL, NULL, NULL),
(3504, 3555, '2.jpg', NULL, NULL, NULL),
(3504, 3556, '3.jpg', NULL, NULL, NULL),
(3504, 3557, 'NP N° 8.pdf', NULL, NULL, NULL),
(3504, 3558, 'OS N° 11.pdf', NULL, NULL, NULL),
(3505, 3559, 'IMG-20210201-WA0034.jpg', NULL, NULL, NULL),
(3505, 3560, 'IMG-20210201-WA0054.jpg', NULL, NULL, NULL),
(3507, 3561, ' Image 2021-02-01 at 19.42.00.jpeg', NULL, NULL, NULL),
(3507, 3562, ' Image 2021-02-01 at 19.42.01 (1).jpeg', NULL, NULL, NULL),
(3507, 3563, ' Image 2021-02-01 at 19.43.49 (1).jpeg', NULL, NULL, NULL),
(3508, 3564, 'IMG-20210201-WA0008.jpeg', NULL, NULL, NULL),
(3508, 3565, 'IMG-20210201-WA0010.jpeg', NULL, NULL, NULL),
(3508, 3566, 'IMG-20210201-WA0016.jpeg', NULL, NULL, NULL),
(3508, 3567, 'IMG-20210201-WA0020.jpg', NULL, NULL, NULL),
(3509, 3568, 'IMG-20210201-WA0026.jpg', NULL, NULL, NULL),
(3509, 3569, 'IMG-20210201-WA0027.jpg', NULL, NULL, NULL),
(3509, 3570, 'IMG-20210201-WA0028.jpg', NULL, NULL, NULL),
(3509, 3571, 'IMG-20210201-WA0029.jpg', NULL, NULL, NULL),
(3511, 3572, 'Llenado (1).jpeg', NULL, NULL, NULL),
(3511, 3573, 'Llenado (2).jpeg', NULL, NULL, NULL);

-- --------------------------------------------------------

--
-- Estructura de tabla para la tabla `incidencia`
--

CREATE TABLE `incidencia` (
  `idIncidencia` int(11) NOT NULL,
  `idEspecialidad` int(11) DEFAULT NULL,
  `sTituloIncidencia` varchar(100) DEFAULT NULL,
  `idTipoValor` int(11) DEFAULT NULL,
  `bHabilitado` tinyint(1) DEFAULT NULL,
  `idUnidad` int(11) DEFAULT NULL,
  `idIncidenciaOriginal` int(11) DEFAULT NULL
) ENGINE=InnoDB DEFAULT CHARSET=latin1;

--
-- Volcado de datos para la tabla `incidencia`
--

INSERT INTO `incidencia` (`idIncidencia`, `idEspecialidad`, `sTituloIncidencia`, `idTipoValor`, `bHabilitado`, `idUnidad`, `idIncidenciaOriginal`) VALUES
(136, 3, 'Camino de acceso', 2, 1, NULL, NULL),
(137, 3, 'Explanada', 2, 1, NULL, NULL),
(138, 3, 'Bodega + muertos', 2, 1, NULL, NULL),
(139, 3, 'Precom.', 2, 1, NULL, NULL),
(175, 6, 'Apertura Pista', 2, 1, NULL, NULL),
(176, 6, 'Excavación', 2, 1, NULL, NULL),
(177, 6, 'Desfile', 2, 1, NULL, NULL),
(178, 6, 'Soldadura', 2, 1, NULL, NULL),
(179, 6, 'Gammagrafia', 2, 1, NULL, NULL),
(180, 6, 'Revestimiento', 2, 1, NULL, NULL),
(181, 6, 'Bajada', 2, 1, NULL, NULL),
(182, 6, 'Roscado', 2, 1, NULL, NULL),
(183, 6, 'Empalmes', 2, 1, NULL, NULL),
(184, 6, 'Media tapada', 2, 1, NULL, NULL),
(185, 6, 'Tapada', 2, 1, NULL, NULL),
(186, 6, 'Prueba hidráulica', 2, 1, NULL, NULL),
(187, 6, 'Secado', 2, 1, NULL, NULL),
(188, 6, 'Recomposición pista', 2, 1, NULL, NULL),
(189, 6, 'Barrido', 2, 1, NULL, NULL),
(190, 6, 'Cartelería + catódica', 2, 1, NULL, NULL),
(191, 6, 'Conexionado', 2, 1, NULL, NULL),
(192, 6, 'BDP', 2, 1, NULL, NULL),
(193, 6, 'Puesta en marcha', 2, 1, NULL, NULL),
(194, 6, 'Terminaciones y Final de Obra', 2, 1, NULL, NULL),
(318, 21, 'Obra Civil', 2, 1, NULL, NULL),
(319, 21, 'Obra Mecánica', 2, 1, NULL, NULL),
(320, 21, 'Obra Pipping', 2, 1, NULL, NULL),
(321, 21, 'Obra Eléctrica', 2, 1, NULL, NULL),
(322, 21, 'Obra de Instrumentacion', 2, 1, NULL, NULL),
(323, 21, 'Provisión de Materiales', 2, 1, NULL, NULL),
(325, 21, 'Tareas Complementarias', 2, 1, NULL, NULL),
(327, 25, 'Provisión de materiales', 2, 1, NULL, NULL),
(328, 25, 'Estructura', 2, 1, NULL, NULL),
(329, 25, 'Carpinterías', 2, 1, NULL, NULL),
(330, 25, 'Vidrios', 2, 1, NULL, NULL),
(331, 25, 'Pinturas', 2, 1, NULL, NULL),
(332, 25, 'Instalaciones electricas e inc.', 2, 1, NULL, NULL),
(333, 25, 'Puente Grúa', 2, 1, NULL, NULL),
(334, 25, 'Transporte', 2, 1, NULL, NULL),
(335, 25, 'Ingeniería', 2, 1, NULL, NULL),
(336, 26, 'Troncal 2 (16\") Flow Line', 2, 1, NULL, NULL),
(337, 26, 'Troncal 3 (10\") Flow Line', 2, 1, NULL, NULL),
(338, 26, 'Troncal 4 (12\") Flow Line', 2, 1, NULL, NULL),
(339, 26, 'Troncal 6 (12\") Flow Line', 2, 1, NULL, NULL),
(340, 21, 'Ingeniería', 2, 1, NULL, NULL),
(341, 21, 'Estructuras Metálicas', 2, 1, NULL, NULL),
(342, 21, 'Montaje Mecánico', 2, 1, NULL, NULL),
(343, 21, 'Prefabricado y Montaje de Cañerías', 2, 1, NULL, NULL),
(344, 21, 'Pintura PH y Tracing', 2, 1, NULL, NULL),
(345, 21, 'Montaje Eléctrico', 2, 1, NULL, NULL),
(346, 21, 'Montaje de Instrumentos y Sist. de Control', 2, 1, NULL, NULL),
(347, 21, 'CAO y Final de Obra', 2, 1, NULL, NULL),
(348, 27, 'Azud', 2, 1, NULL, NULL),
(349, 27, 'Geo Tubos', 2, 1, NULL, NULL),
(350, 27, 'CAO', 2, 1, NULL, NULL),
(351, 28, 'Ap/ limp/ insp', 2, 1, NULL, NULL),
(352, 28, 'Desguace', 2, 1, NULL, NULL),
(353, 28, 'Reemplazo', 2, 1, NULL, NULL),
(354, 28, 'Reparación', 2, 1, NULL, NULL),
(355, 28, 'Montaje', 2, 1, NULL, NULL),
(356, 28, 'Precom.', 2, 1, NULL, NULL),
(357, 28, 'Pem', 2, 1, NULL, NULL),
(358, 28, 'Term. + As built', 2, 1, NULL, NULL),
(359, 28, 'Descripcion', 1, 1, NULL, NULL),
(360, 29, 'Armado patín', 2, 1, NULL, NULL),
(361, 29, 'Montaje patín', 2, 1, NULL, NULL),
(362, 29, 'Instrumentación', 2, 1, NULL, NULL),
(363, 29, 'Sisit. Ctrl.', 2, 1, NULL, NULL),
(364, 29, 'Precom', 2, 1, NULL, NULL),
(365, 29, 'Tie ins', 2, 1, NULL, NULL),
(366, 29, 'PEM', 2, 1, NULL, NULL),
(367, 29, 'Term. + As built', 2, 1, NULL, NULL),
(368, 31, 'Ingeniería', 2, 1, NULL, NULL),
(369, 31, 'Provisión de materiales', 2, 1, NULL, NULL),
(370, 31, 'Estructura', 2, 1, NULL, NULL),
(371, 31, 'Carpinterías', 2, 1, NULL, NULL),
(372, 31, 'Vidrios', 2, 1, NULL, NULL),
(373, 31, 'Pinturas', 2, 1, NULL, NULL),
(374, 31, 'Instalaciones electricas e inc.', 2, 1, NULL, NULL),
(375, 31, 'Puente Grúa', 2, 1, NULL, NULL),
(376, 31, 'Transporte', 2, 1, NULL, NULL),
(377, 31, 'Terminaciones y Final de Obra', 2, 1, NULL, NULL),
(378, 33, 'Incidencia 1', 2, 1, NULL, NULL),
(379, 33, 'Incidencia 2', 2, 1, NULL, NULL),
(380, 34, 'Perf y nivelar', 2, 1, NULL, NULL),
(382, 35, 'TAREAS PRELIMINARES', 1, 1, NULL, NULL),
(383, 35, 'Obrador (b° obra, trailer 2)', 2, 1, NULL, NULL),
(384, 35, 'Cerci de ivra (porton,resto cerramiento,etc)', 2, 1, NULL, NULL),
(385, 35, 'Cartel de Obra', 2, 1, NULL, NULL),
(386, 35, 'Excavacion mecanica y submuracion h a perdida', 2, 1, NULL, NULL),
(387, 35, 'Relleno (mejoramiento suelo)', 2, 1, NULL, NULL),
(388, 35, 'Replanteo inicial', 2, 1, NULL, NULL),
(389, 35, 'Conexion a serv: red agua luz, etc', 2, 1, NULL, NULL),
(390, 35, 'ESTRUCTURA H° A°', 1, 1, NULL, NULL),
(391, 35, 'Bases (armado pilotes, cabezales, VF, VC)', 2, 1, NULL, NULL),
(392, 35, 'Losas', 2, 1, NULL, NULL),
(393, 35, 'AISLACIONES', 1, 1, NULL, NULL),
(394, 35, 'Aislacion vertical de concreto con Hidrofugo', 2, 1, NULL, NULL),
(395, 35, 'Aislacion con Pintura asfaltica', 2, 1, NULL, NULL),
(396, 35, 'Aislacion (cajon Hidrofugo)', 2, 1, NULL, NULL),
(397, 35, 'Capa asiladora (locales humedos)', 2, 1, NULL, NULL),
(398, 35, 'Revoque azotado hidrofugo', 2, 1, NULL, NULL),
(399, 35, 'Aislacion con membrana', 2, 1, NULL, NULL),
(400, 35, 'MAMPOSTERIA Y DURLOCK', 1, 1, NULL, NULL),
(401, 35, 'Mamposteria Ladrillo Ceramico 18x18x33', 2, 1, NULL, NULL),
(402, 35, 'Mamposteria Ladrillo Ceramico 12x18x33', 2, 1, NULL, NULL),
(403, 35, 'Mamposteria Ladrillo Ceramico 8x18x33', 2, 1, NULL, NULL),
(404, 35, 'Muro simple placa yeso c/lana 80mm', 2, 1, NULL, NULL),
(405, 35, 'Parrilla en terraza', 2, 1, NULL, NULL),
(406, 35, 'REVOQUES Y YESOS', 1, 1, NULL, NULL),
(407, 35, 'Revoque grueso exterior', 2, 1, NULL, NULL),
(409, 35, 'Revoque azotado hidrofugo rev y yesos', 2, 1, NULL, NULL),
(410, 35, 'Revoque fino interior', 2, 1, NULL, NULL),
(411, 35, 'Revoque grueso interior', 2, 1, NULL, NULL),
(412, 35, 'Revoque azotado hidrofugo (bajo revest)', 2, 1, NULL, NULL),
(413, 35, 'Yeso aplicado en pared', 2, 1, NULL, NULL),
(414, 35, 'CONTRAPISOS', 1, 1, NULL, NULL),
(415, 35, 'Contrapisos', 2, 1, NULL, NULL),
(416, 35, 'Contrapiso Vereda', 2, 1, NULL, NULL),
(417, 35, 'Banquina bajo mesadas', 2, 1, NULL, NULL),
(418, 35, 'CARPETA DE NIVELACION', 1, 1, NULL, NULL),
(419, 35, 'Carpeta de nivelacion e=10cm', 2, 1, NULL, NULL),
(420, 35, 'Carpeta de pendiente balcones e=4cm', 2, 1, NULL, NULL),
(421, 35, 'Carpeta pend: azotea,terraza,vde y TR e=10cm', 2, 1, NULL, NULL),
(422, 35, 'Carpeta de nivelacion e=4cm', 2, 1, NULL, NULL),
(423, 35, 'CIELORASOS Y CUBIERTAS', 1, 1, NULL, NULL),
(424, 35, 'Cielorraso aplicado al yeso', 2, 1, NULL, NULL),
(425, 35, 'Cielorraso susp Durlock desmontable', 2, 1, NULL, NULL),
(426, 35, 'Cielorraso susp Durlock J/T comun', 2, 1, NULL, NULL),
(427, 35, 'Cubierta chapa galv acan N°25s tques', 2, 1, NULL, NULL),
(428, 35, 'PISOS', 1, 1, NULL, NULL),
(429, 35, 'Piso porcelanato (esp comunes)', 2, 1, NULL, NULL),
(430, 35, 'Piso porcelanato (viviendas)', 2, 1, NULL, NULL),
(431, 35, 'Piso porcelanato (locales com)', 2, 1, NULL, NULL),
(432, 35, 'Piso porcelanato (sanit y cocinas)', 2, 1, NULL, NULL),
(433, 35, 'Piso exterior (balcones)', 2, 1, NULL, NULL),
(434, 35, 'Zocalo porcelanato', 2, 1, NULL, NULL),
(435, 35, 'Piso de cemento alisado Rodillado sector coch', 2, 1, NULL, NULL),
(436, 35, 'Piso exterior (vereda)', 2, 1, NULL, NULL),
(437, 35, 'REVESTIMIENTOS', 1, 1, NULL, NULL),
(438, 35, 'Revestimiento porcelanato (baño)', 2, 1, NULL, NULL),
(439, 35, 'Revestimiento porcelanato (cocina)', 2, 1, NULL, NULL),
(440, 35, 'ARTEFACTOS SANITARIOS Y GRIFERIAS', 1, 1, NULL, NULL),
(441, 35, 'Colocacion de artefactos y griferias', 2, 1, NULL, NULL),
(442, 35, 'CARPINTERIAS', 1, 1, NULL, NULL),
(443, 35, 'Colocacion de ptas placas', 2, 1, NULL, NULL),
(444, 35, 'Colocacion de aberturas', 2, 1, NULL, NULL),
(445, 35, 'INSTALACION DE AGUA FRIA Y CALIENTE', 1, 1, NULL, NULL),
(446, 35, 'Distribución agua fria', 2, 1, NULL, NULL),
(447, 35, 'Distribucion agua caliente', 2, 1, NULL, NULL),
(448, 35, 'INSTALACION CLOACAL Y PLUVIAL', 1, 1, NULL, NULL),
(449, 35, 'Distribucion cloacal primaria', 2, 1, NULL, NULL),
(450, 35, 'Distribucion cloacal secundaria', 2, 1, NULL, NULL),
(451, 35, 'Distribucion pluvial', 2, 1, NULL, NULL),
(452, 35, 'INSTALACION DE GAS', 1, 1, NULL, NULL),
(453, 35, 'Tramites, proyecto e inspecciones', 2, 1, NULL, NULL),
(454, 35, 'Gabinete de medicion y regulacion', 2, 1, NULL, NULL),
(455, 35, 'Distribucion de gas', 2, 1, NULL, NULL),
(456, 35, 'Cocinas y artefactos de gas', 2, 1, NULL, NULL),
(457, 35, 'INSTALACION ELECTRICA', 1, 1, NULL, NULL),
(458, 35, 'Proyecto CALF acometida proyecto CET', 2, 1, NULL, NULL),
(459, 35, 'Instalacion iluminacion', 2, 1, NULL, NULL),
(460, 35, 'Instalacion tomacorrientes', 2, 1, NULL, NULL),
(461, 35, 'Instalacion corrientes debiles', 2, 1, NULL, NULL),
(462, 35, 'Tableros', 2, 1, NULL, NULL),
(463, 35, 'Alimentadores - Montantes', 2, 1, NULL, NULL),
(464, 35, 'INSTALACION CONTRA INCENDIO Y SEGURIDAD', 1, 1, NULL, NULL),
(465, 35, 'Proyecto de instalacion contra incendio', 2, 1, NULL, NULL),
(466, 35, 'Sistema de extincion de incendio (mat y MO)', 2, 1, NULL, NULL),
(467, 35, 'Sistema de deteccion electronica (mat y MO)', 2, 1, NULL, NULL),
(468, 35, 'PINTURAS', 1, 1, NULL, NULL),
(469, 35, 'Pintura interior paredes', 2, 1, NULL, NULL),
(470, 35, 'Pintura cielorrasos', 2, 1, NULL, NULL),
(471, 35, 'Pintura interior estacionamiento', 2, 1, NULL, NULL),
(472, 35, 'Pintura exterior paredes', 2, 1, NULL, NULL),
(473, 35, 'Cetol (aberturas de madera)', 2, 1, NULL, NULL),
(474, 35, 'Esmalte sintetico antioxido (aberturas chapa)', 2, 1, NULL, NULL),
(475, 35, 'Esmalte sint (porton, balcones, barandas, esc', 2, 1, NULL, NULL),
(476, 35, 'MOBILIARIO Y EQUIPAMIENTO', 1, 1, NULL, NULL),
(477, 35, 'Amoblamiento cocinas s/especific. Tecnicas', 2, 1, NULL, NULL),
(478, 35, 'Amoblamiento baños s/especific tecnicas', 2, 1, NULL, NULL),
(479, 35, 'HERRERIA', 1, 1, NULL, NULL),
(480, 35, 'Escalera acceso tanque', 2, 1, NULL, NULL),
(481, 35, 'Porton acceso con automatizacion', 2, 1, NULL, NULL),
(482, 35, 'Herreria de gabinetes', 2, 1, NULL, NULL),
(483, 35, 'Rejilla desague lineal', 2, 1, NULL, NULL),
(484, 35, 'Baranda escaleras', 2, 1, NULL, NULL),
(485, 35, 'Pasamanos terrazas + balcones', 2, 1, NULL, NULL),
(486, 35, 'ZINGUERIA', 1, 1, NULL, NULL),
(487, 35, 'Sombreretes ventilacion', 2, 1, NULL, NULL),
(488, 35, 'Extractores (campana + conducto)', 2, 1, NULL, NULL),
(489, 35, 'VARIOS - AYUDA DE GREMIOS Y LIMPIEZA', 1, 1, NULL, NULL),
(490, 35, 'Ayuda a gremios', 2, 1, NULL, NULL),
(491, 35, 'Limpieza mensual', 2, 1, NULL, NULL),
(492, 36, 'TEST', 2, 1, NULL, NULL),
(493, 36, 'Test 2', 2, 1, NULL, NULL),
(494, 37, 'Movilizacion', 2, 1, NULL, NULL),
(495, 37, 'Desfile', 2, 1, NULL, NULL),
(496, 37, 'Soldadura', 2, 1, NULL, NULL),
(497, 37, 'Gamagrafia', 2, 1, NULL, NULL),
(498, 37, 'Revestimiento', 2, 1, NULL, NULL),
(499, 37, 'Bajada y Tapada', 2, 1, NULL, NULL),
(500, 37, 'PH', 2, 1, NULL, NULL),
(501, 37, 'Desmovilizacion', 2, 1, NULL, NULL),
(503, 40, 'Auth', 2, 1, NULL, NULL),
(506, 40, 'Proxy reverso', 2, 1, NULL, NULL),
(507, 40, 'Portal web', 2, 1, NULL, NULL),
(508, 40, 'Formulario (We.check)', 2, 1, NULL, NULL),
(509, 40, 'Notificadores (We.check)', 2, 1, NULL, NULL),
(510, 40, 'Listados (We.check)', 2, 1, NULL, NULL),
(511, 40, 'Setup (We.check)', 2, 1, NULL, NULL),
(512, 40, 'Tipo de obras (We.plan)', 2, 1, NULL, NULL),
(513, 40, 'Incidencias (We.plan)', 2, 1, NULL, NULL),
(514, 40, 'Reservas (We.plan)', 2, 1, NULL, NULL),
(515, 40, 'Proyectos Asistente (We.plan)', 2, 1, NULL, NULL),
(516, 40, 'Proyectos ITO (We.plan)', 2, 1, NULL, NULL),
(517, 40, 'Setup (We.plan)', 2, 1, NULL, NULL),
(518, 40, 'Estudios (We.care)', 2, 1, NULL, NULL),
(519, 40, 'Setup (We.care)', 2, 1, NULL, NULL),
(520, 40, 'Gráficas (We.Care)', 2, 1, NULL, NULL),
(521, 40, 'Ausencias (We.care)', 2, 1, NULL, NULL),
(522, 40, 'Plantillas estudios (We.care)', 2, 1, NULL, NULL),
(523, 40, 'Indicadores (We.care)', 2, 1, NULL, NULL),
(524, 40, 'Aspectos (We.care)', 2, 1, NULL, NULL),
(525, 40, 'Unidades (We.care)', 2, 1, NULL, NULL),
(526, 40, 'Registros (We.entry)', 2, 1, NULL, NULL),
(527, 40, 'Setup(We.entry)', 2, 1, NULL, NULL),
(528, 40, 'Zonas (We.entry)', 2, 1, NULL, NULL),
(529, 40, 'Novedades(We.entry)', 2, 1, NULL, NULL),
(530, 40, 'Parte diario (We.entry)', 2, 1, NULL, NULL),
(531, 40, 'Reporte E/S (We.entry)', 2, 1, NULL, NULL),
(532, 40, 'Setup (We.entry)', 2, 1, NULL, NULL),
(533, 40, 'Testing cruzado', 2, 1, NULL, NULL),
(534, 40, 'Implementación local', 2, 1, NULL, NULL),
(535, 40, 'Implementación servisor', 2, 1, NULL, NULL),
(536, 40, 'Correcciones I', 2, 1, NULL, NULL),
(537, 40, 'Setup (App móvil)', 2, 1, NULL, NULL),
(538, 40, 'We.check (Movil)', 2, 1, NULL, NULL),
(539, 40, 'We.plan (Móvil)', 2, 1, NULL, NULL),
(540, 40, 'We.care (Móvil)', 2, 1, NULL, NULL),
(541, 40, 'We.entry (móvil)', 2, 1, NULL, NULL),
(542, 40, 'Testing Etapa I', 2, 1, NULL, NULL),
(543, 40, 'Testing Etapa II', 2, 1, NULL, NULL),
(544, 40, 'Testing Etapa III', 2, 1, NULL, NULL),
(545, 40, 'Testing Etapa IV', 2, 1, NULL, NULL),
(546, 40, 'Testing Etapa V', 2, 1, NULL, NULL),
(547, 40, 'Testing Etapa VI', 2, 1, NULL, NULL),
(548, 40, 'Implementación Local I', 2, 1, NULL, NULL),
(549, 40, 'Implamentacion local II', 2, 1, NULL, NULL),
(550, 40, 'Implementación Local IV', 2, 1, NULL, NULL),
(551, 40, 'Implementación Local V', 2, 1, NULL, NULL),
(552, 40, 'Implementación Local VI', 2, 1, NULL, NULL),
(553, 40, 'Implementación Servidor I', 2, 1, NULL, NULL),
(554, 40, 'Implementación Servidor II', 2, 1, NULL, NULL),
(555, 40, 'Implementación Servidor III', 2, 1, NULL, NULL),
(556, 40, 'Correcciones II', 2, 1, NULL, NULL),
(557, 40, 'Implementación local III', 2, 1, NULL, NULL),
(566, 41, 'Ingenieria', 1, 1, NULL, NULL),
(567, 41, 'Provision de Materiales', 2, 1, NULL, NULL),
(568, 41, 'Armado de obrador', 2, 1, NULL, NULL),
(569, 41, 'Movilización de personal y equipos', 2, 1, NULL, NULL),
(570, 41, 'Montaje de bomba', 2, 1, NULL, NULL),
(571, 41, 'Excavación y desmonte de cañerías existentes', 2, 1, NULL, NULL),
(572, 41, 'Obras Civiles Etapa 1°', 2, 1, NULL, NULL),
(573, 41, 'Prefabricación de cañerías y soportes', 2, 1, NULL, NULL),
(574, 41, 'Montaje de cañerías y soportes', 2, 1, NULL, NULL),
(575, 41, 'Montaje Equipos', 2, 1, NULL, NULL),
(576, 41, 'Malla PAT', 2, 1, NULL, NULL),
(577, 41, 'Montaje y conexionado Tablero TGBT', 2, 1, NULL, NULL),
(578, 41, 'Montaje y instrumentos y válvulas motorizadas', 2, 1, NULL, NULL),
(579, 41, 'Canalizaciones de E&I', 2, 1, NULL, NULL),
(580, 41, 'Entrega Grupos Electrógenos', 2, 1, NULL, NULL),
(581, 41, 'Cableado y conexionado E&I', 2, 1, NULL, NULL),
(582, 41, '1° Intervención', 2, 1, NULL, NULL),
(583, 41, '2° Intervención', 2, 1, NULL, NULL),
(584, 41, 'Comisionado y PEM', 2, 1, NULL, NULL),
(585, 41, 'Conformes a Obra', 2, 1, NULL, NULL),
(586, 41, 'Desmontaje Turbo-Bomba', 2, 1, NULL, NULL),
(587, 41, 'Desmovilización de Obra', 2, 1, NULL, NULL),
(591, 43, 'Prueba', 2, 1, NULL, NULL),
(592, 43, 'Prueba2', 2, 1, NULL, NULL),
(705, 74, 'Oficina Central + Taller de Prefabricado', 1, 1, NULL, NULL),
(706, 74, 'Movilización', 2, 1, NULL, NULL),
(707, 74, 'Desmovilización', 2, 1, NULL, NULL),
(708, 74, 'Obrador 360', 1, 1, NULL, NULL),
(709, 74, 'Movilización', 2, 1, NULL, NULL),
(710, 74, 'Desmovilización', 2, 1, NULL, NULL),
(742, 41, '123456789012345678901234567890123456789012345', 2, 1, NULL, NULL),
(745, 80, 'Proyecto Constructivo', 2, 1, 3, NULL),
(746, 80, 'Conforme a obra', 2, 1, 3, NULL),
(747, 80, 'Instalacion de cañeria de CAÑERIA DE ACERO DE 6\"', 1, 0, 3, NULL),
(748, 80, 'Cortes y taponamiento sobre cañerías existentes', 2, 1, 3, NULL),
(749, 80, 'Instalacion de cañeria de PE', 1, 1, 1, NULL),
(750, 80, 'Cañería de 90mm', 1, 0, 1, NULL),
(751, 80, 'Fusionado, bajado a zanja y tapado ', 2, 1, 1, NULL),
(752, 80, 'Reparación contrapiso, vereda y pavimento (30% del Item II.1.1)', 2, 1, 1, NULL),
(753, 80, 'Conformidad Entes ', 2, 1, 1, NULL),
(754, 80, 'Cañería de 50 mm', 1, 0, 1, NULL),
(755, 80, 'Cañeria de PE Øn 90 mm (a instalar) con cañeria de PE Øn 90 mm', 2, 1, 3, NULL),
(756, 80, 'Conexiones a cañerías existentes', 1, 1, 1, NULL),
(757, 80, 'Cañeria de PE Øn 180 mm (a instalar) con cañeria de AC 3\"', 2, 1, 4, NULL),
(758, 80, 'Prueba neumática de hermeticidad final ', 1, 1, 1, NULL),
(759, 80, 'Cañeria de 90 mm.', 2, 1, 1, NULL),
(760, 80, 'Cañería de 50 mm', 2, 1, 1, NULL),
(761, 80, 'Georreferenciación ', 2, 1, 3, NULL),
(762, 80, 'Georreferenciación', 2, 1, 3, NULL),
(763, 81, 'Documentación', 1, 1, 1, NULL),
(764, 81, 'Proyecto constructivo', 2, 1, 3, NULL),
(765, 81, 'Documentación Conforme a obra', 2, 1, 3, NULL),
(766, 81, 'Cañerías ', 1, 1, 1, NULL),
(767, 81, 'Cruce Arroyo Duran PE Ø 250mm', 2, 1, 3, NULL),
(768, 81, 'Conexión a cañerías existentes', 1, 1, 1, NULL),
(769, 81, 'Conexion a cañería existente PE Ø180', 2, 1, 3, NULL),
(770, 81, 'Conexion a cañería existente PE Ø4\"', 2, 1, 3, NULL),
(771, 81, 'Prueba neumática de hermeticidad final', 2, 1, 3, NULL),
(772, 81, 'Georreferenciación', 2, 1, 3, NULL),
(773, 80, 'Cañería de 90mm', 1, 0, 1, 750),
(774, 80, 'Cañería de 180 mm', 1, 0, 1, 754),
(775, 80, 'Cañeria de PE Øn 90 mm (a instalar) con cañeria  AC 3\"', 2, 1, 3, 755),
(776, 80, 'Cañeria de PE Øn 180 mm (a instalar) con cañeria de 102', 2, 1, 3, 755),
(777, 80, 'Cañeria de PE Øn 180 mm (a instalar) con cañeria de AC 6\"', 2, 1, 4, 757),
(778, 80, 'En cañerias a instalar', 2, 1, 1, 760),
(779, 80, 'Gestión de Residuos', 2, 1, 3, 745),
(780, 82, 'Proyecto Constructivo', 2, 1, 3, NULL),
(781, 82, 'Conforme a obra', 2, 1, 3, NULL),
(782, 82, 'Gestion de residuos', 2, 1, 3, NULL),
(783, 82, 'Construccion en taller', 1, 0, 1, NULL),
(784, 82, 'Etapa de Filtrado', 2, 1, 3, NULL),
(785, 82, 'Etapa de medición', 1, 0, 3, NULL),
(786, 82, 'Etapa de Regulación', 1, 1, 1, NULL),
(787, 82, 'Montaje de obra Mecanica', 1, 0, 1, NULL),
(788, 82, 'Obra Civil', 1, 0, 3, NULL),
(789, 82, 'Obra Civil', 2, 1, 3, NULL),
(790, 82, 'Obra eléctrica', 2, 1, 3, NULL),
(791, 82, 'Proteccion Anticorrosiva', 2, 1, 3, NULL),
(792, 82, 'Puesta a Tierra', 2, 1, 3, NULL),
(793, 82, 'Habilitacion y Puesta en Marcha', 2, 1, 3, NULL),
(794, 82, 'Etapa de Regulacion', 2, 1, 3, 784),
(795, 82, 'Etapa de Medicion', 2, 1, 3, 784),
(796, 82, 'Etapa de Medicion', 2, 1, 3, 784),
(797, 82, 'Etapa de Regulacion', 2, 1, 3, 784),
(798, 80, 'Cañería de 180 mm', 1, 0, 1, 754),
(799, 80, 'Cañeria de PE Øn 180 mm (a instalar) con cañeria de AC 4\"', 2, 1, 4, 757),
(800, 80, 'Cañeria de PE Øn 180 mm (a instalar) con cañeria de AC 6\"', 2, 1, 4, 757),
(801, 80, 'Prueba neumatica en cañeria a instalar', 2, 1, 3, 755),
(802, 81, 'Georreferenciación', 1, 1, 1, 763),
(803, 80, 'Cañeria de PE Øn 90 mm (a instalar) con cañeria de AC 3\"', 2, 1, 4, 757),
(804, 83, 'Soldadura', 2, 1, 1, NULL),
(805, 83, 'END y parcheo', 2, 1, 1, NULL),
(806, 83, 'Construccion de zanja', 2, 1, 1, NULL),
(807, 83, 'Bajada y tapada de cañerias', 2, 1, 1, NULL),
(808, 83, 'Cruces Especiales', 1, 1, 1, NULL),
(809, 83, 'Cruce Ruta Nac. N°22', 1, 1, 1, NULL),
(810, 83, 'Cruce Terminado', 2, 1, 3, NULL),
(811, 83, 'Cruce Vias FFCC', 1, 1, 1, NULL),
(812, 83, 'Cruce canal pluvioaliovonal', 1, 1, 1, NULL),
(813, 83, 'Provision e instalación de válvula de bloqueo en cámara', 1, 1, 1, NULL),
(814, 83, 'Valvula de 6\" PR CERCANO AL PUNTO DE CONEXION N°1', 1, 1, 1, NULL),
(815, 83, 'Obra Mecánica', 2, 1, 3, NULL),
(816, 83, 'Obra Civil', 2, 1, 3, NULL),
(817, 83, 'Proteccion Anticorrosiva', 1, 1, 1, NULL),
(818, 83, 'Georreferenciación ', 1, 1, 1, NULL),
(819, 83, 'Recomposicion del terreno', 2, 1, 1, 807),
(820, 83, 'Recomposicion final del terreno', 2, 1, 1, NULL),
(821, 81, 'Conexion a cañería existente 6\" Conexion 1', 2, 1, 3, 769),
(822, 81, 'Conexion a cañería existente 6\" Conexion 2', 2, 1, 3, 770),
(823, 83, 'Prueba de Resistencia y Hermeticidad', 1, 1, 4, NULL),
(824, 83, 'En cañería de acero a instalar', 2, 1, 3, NULL),
(825, 83, 'Habilitacion y Puesta en Marcha', 1, 0, 4, NULL),
(826, 83, 'Conformidad Entes ', 2, 1, 3, NULL),
(827, 80, 'Conformidad Entes ', 2, 1, 1, 753),
(828, 84, 'Redes', 1, 0, 3, NULL),
(829, 84, 'Ramales', 1, 0, 3, NULL),
(830, 84, 'Planta Reguladora', 1, 0, 3, NULL),
(831, 81, 'Conexion a cañería existente 6\" CONEXIÓN 1', 2, 1, 3, 769),
(832, 81, 'Conexion a cañería existente 6\" CONEXION 2', 2, 1, 3, 769),
(833, 82, 'Etapa de Medición', 2, 1, 3, NULL),
(834, 82, 'Etapa de Regulación', 2, 1, 3, NULL),
(835, 82, 'Obra Electrica', 1, 0, 3, NULL),
(836, 82, 'Puesta a Tierra', 1, 0, 3, NULL),
(837, 80, 'Cañería de 180 mm', 1, 0, 1, 750),
(838, 80, 'Cañería de 90 mm', 1, 0, 1, 754),
(839, 80, 'Cañeria de PE Øn 90 mm (a instalar) con cañeria de AC 3\"', 2, 1, 3, 755),
(840, 80, 'Cañeria de PE Øn 180 mm (a instalar) con cañeria de AC 102', 2, 1, 4, 757),
(841, 80, 'Cañeria de PE Øn 180 mm (a instalar) con cañeria de AC 6\"', 2, 1, 4, 757),
(842, 80, 'Instalacion de cañeria de CAÑERIA DE ACERO DE 10', 1, 0, 3, 747),
(843, 80, 'Cañería de 50mm SDR11', 1, 0, 1, 750),
(844, 80, 'Cañería de 50mm SDR11', 1, 0, 1, 750),
(845, 80, 'Conexiones a cañería existente', 2, 1, 3, 755),
(846, 80, 'Cortes y taponamientos sobre cañerías existentes', 1, 0, 3, 747),
(847, 80, 'Prueba neumática y de hermeticidad final', 2, 1, 3, 748),
(848, 80, 'Provisión e instalación de servicios integrales de polietileno', 2, 1, 3, 761),
(849, 80, 'CAÑERIA DE PE 50mm SDR11', 1, 0, 3, 747),
(850, 80, 'Conexiones a cañerías existentes', 2, 1, 3, 755),
(851, 80, 'Prueba neumática y de hermeticidad final', 2, 1, 3, 748),
(852, 80, 'Servicios', 1, 1, 1, 756),
(853, 80, 'Provisión e instalación de servicios integrales de PE', 2, 1, 1, 752),
(854, 80, 'Provisión e instalación de servicios integrales de PE', 2, 1, 4, NULL),
(855, 80, 'Conexiones a cañerías existentes', 2, 1, 4, NULL),
(856, 80, 'Caso 1 (Florencia y Héctor S. Padres', 1, 1, 3, NULL),
(857, 80, 'Provisión e instalación de cañería de PE de Dn 90 mm', 2, 1, 1, NULL),
(858, 80, 'Conformidad Entes y/o Frentistas', 2, 1, 1, NULL),
(859, 80, 'Caso 2 (Los Talas y Las Achiras)', 1, 1, 3, NULL),
(860, 80, 'Caso 3 (Diagonal Tres Marias y Gertrudiz)', 1, 1, 3, NULL),
(861, 80, 'Reacondicionamiento de servicio integral de PE', 2, 1, 4, NULL),
(862, 80, 'feefsfsgsrgsrs', 2, 1, 4, 861),
(863, 82, 'dasdasdasda', 2, 1, 3, 789),
(864, 80, 'Caso 4 (Los Claveles y Los Tilos)', 1, 1, 3, NULL),
(865, 80, 'Caso 5 (Castelli y República del Líbano)', 1, 1, 3, NULL),
(866, 80, 'Provisión e instalación de cañería de PE de Dn 50 mm', 2, 1, 1, NULL),
(867, 80, 'Provisión e instalación de cañería de PE de Dn 63 mm', 2, 1, 1, NULL),
(868, 80, 'Reparación contrapiso, vereda y pavimento', 2, 1, 1, 752),
(869, 80, 'Reparación contrapiso, vereda y pavimento', 2, 1, 1, 752),
(870, 80, 'Reparación contrapiso, vereda y pavimento', 2, 1, 1, 752),
(871, 80, 'Zanjeo, fusionado, bajado a zanja y tapada de cañería', 2, 1, 1, 751),
(872, 80, 'Reparación de contrapiso y vereda', 2, 1, 1, 752),
(873, 80, 'Prueba neumática de hermeticidad final ', 1, 1, 1, 758),
(874, 80, 'Provisión e instalación de servicios integrales de PE', 2, 1, 4, 854),
(875, 80, 'Punto de conexión 1', 2, 1, 4, NULL),
(876, 80, 'Prueba Neumática de hermeticidad final', 2, 1, 3, NULL),
(877, 80, 'Adecuación de servicios', 2, 1, 4, NULL),
(878, 80, 'Zanjeo, fusionado, bajado a zanja y tapado ', 2, 1, 1, 751),
(879, 80, 'Reparación contrapiso, vereda y pavimento', 2, 1, 1, 752),
(880, 80, 'Servicios', 1, 1, 3, 856),
(881, 80, 'Zanjeo, fusionado, bajado a zanja y tapado ', 2, 1, 1, 751),
(882, 80, 'Reparación contrapiso, vereda y pavimento', 2, 1, 1, 752),
(883, 80, 'Zanjeo, fusionado, bajado a zanja y tapado ', 2, 1, 1, 751),
(884, 80, 'Reparación contrapiso, vereda y pavimento', 2, 1, 1, 752),
(885, 80, 'Zanjeo, fusionado, bajado a zanja y tapado ', 2, 1, 1, 751),
(886, 80, 'Reparación contrapiso, vereda y pavimento', 2, 1, 1, 752),
(887, 80, 'Servicios', 1, 1, 3, 856),
(888, 80, 'Zanjeo, fusionado, bajado a zanja y tapado ', 2, 1, 1, 751),
(889, 80, 'Reparación contrapiso, vereda y pavimento', 2, 1, 1, 752),
(890, 80, 'Servicios', 1, 1, 3, 856),
(891, 80, 'Proyecto Constructivo', 2, 1, 3, 745),
(892, 82, 'Cambio de gabinete', 1, 0, 1, 783),
(893, 80, 'Cañeria de PE Øn 90 mm (a instalar) con cañeria de PE Øn 91mm', 2, 1, 3, 755),
(894, 84, 'Conforme a Obra', 2, 1, 3, NULL),
(897, 80, 'prueba3', 2, 1, 1, NULL),
(898, 80, 'INSTALACIÓN DE CAÑERÍAS PE 50mm - SDR11', 1, 0, 3, 747),
(899, 80, 'Conexiones a cañerías existentes', 1, 0, 1, 754),
(900, 80, 'Instalación de cañerías de PE50 SDR11', 1, 0, 3, 747),
(901, 80, 'Conexiones a cañerías existentes', 1, 0, 1, 754),
(902, 80, 'Cortes y taponamiento sobre cañería existente', 2, 1, 3, 755),
(903, 80, 'Servicios', 1, 1, 1, 758),
(904, 80, 'prueba4', 2, 1, 1, NULL),
(905, 80, 'Cañerias', 1, 0, 3, 747),
(906, 80, 'Instalación de cañería de PE 50 SDR11', 1, 1, 1, 749),
(907, 80, 'Conexión a cañerias existentes', 2, 1, 3, 748),
(908, 80, 'BARRIO LAS MUTISIAS', 1, 1, 1, 756),
(909, 80, 'BARRIO NAHUEL HUE', 1, 0, 3, 747),
(910, 80, 'Servicios', 1, 0, 1, 750),
(911, 80, 'Cañerias', 1, 0, 1, 750),
(912, 80, 'Instalación de Cañería de PE 125mm SDR11', 1, 0, 1, 750),
(914, 85, 'Reemplazo de rectificador', 2, 1, 4, NULL),
(915, 85, 'Instalación de electrodo de referencia', 2, 1, 4, 914),
(916, 80, 'Rectificador Ensenada (Brasil e Independencia)', 1, 0, 1, 750),
(917, 80, 'Rectificador Ensenada (Bettinoti y Gonzalez)', 1, 0, 1, 750),
(918, 85, 'Instalación de electrodo de referencia', 2, 1, 4, 914),
(919, 80, 'Dispersor, Rectificador y Gabinete Ensenada (Buenos Aires y San Luis)', 1, 0, 1, 750),
(920, 85, 'Instalación de dispersor profundo Tipo F', 2, 1, 4, 914),
(921, 85, 'Coque calcinado de petroleo para dispersor profundo', 2, 1, 4, 914),
(922, 85, 'Tubos de venteo', 2, 1, 4, 914),
(923, 85, 'Instalación de rectificador', 2, 1, 4, 914),
(924, 85, 'Instalación de gabinete de vereda', 2, 1, 4, 914),
(925, 85, 'Cruce de calle', 2, 1, 4, 914),
(926, 85, 'Instalación electrodo de referencia', 2, 1, 4, 914),
(927, 85, 'Alimentación eléctrica', 2, 1, 4, 914),
(928, 85, 'C.O. COMODORO RIVADAVIA (CRI-06-01-20)', 1, 1, 1, NULL),
(929, 85, 'Comodoro Rivadavia (Bº Don Bosco, Juana Sosa)', 1, 1, 1, NULL),
(930, 85, 'Instalación de dispersor profundo tipo A', 2, 1, 1, NULL),
(931, 85, 'Coque calcinado de petróleo para dispersor profundo', 2, 1, 5, NULL),
(932, 85, 'Tubos de venteos ', 2, 1, 1, NULL),
(933, 85, 'Instalación de gabinetes (de Columna /vereda)', 2, 1, 4, NULL),
(934, 85, 'Instalación de rectificador ', 2, 1, 4, NULL),
(935, 85, 'Instalación de Electrodo de referencia', 2, 1, 4, NULL),
(936, 85, 'Cegado de pozos profundos ', 2, 1, 4, NULL),
(937, 85, 'Retiro de TR, gabinete y base en ubicación actual y recomposición de terreno', 2, 1, 3, NULL),
(938, 85, 'Instalación de CMP de 2 puntos', 2, 1, 4, NULL),
(939, 85, 'Apertura y tapada de zanja', 2, 1, 3, NULL),
(940, 85, 'Alimentación eléctrica (pedido de conexión)', 2, 1, 4, NULL),
(941, 85, 'Informe Final / Conforme a Obra', 2, 1, 3, NULL),
(942, 85, 'Sarmiento (ERP 1º Etapa)', 1, 1, 1, NULL),
(943, 85, 'Instalación de dispersor profundo tipo D', 2, 1, 1, NULL),
(944, 85, 'Comodoro Rivadavia (Bº Cordón Forestal, ERP)', 1, 1, 1, NULL),
(945, 85, 'Comodoro Rivadavia (Manso y Massini)', 1, 1, 1, NULL),
(946, 85, 'Reemplazo de rectificador ', 2, 1, 4, NULL),
(947, 85, 'Comodoro Rivadavia (Bº 1008 viviendas)', 1, 1, 1, NULL),
(948, 85, 'C.O. TRELEW (TRE-06-01-20)', 1, 1, 1, NULL),
(949, 85, 'Trelew (Gto. Comodoro - Bs. As. PK 1187)', 1, 1, 1, NULL),
(950, 85, 'Instalación de termogenerador', 2, 1, 3, NULL),
(951, 85, 'Retiro de termoegenerador y recomposición de terreno', 2, 1, 3, NULL),
(952, 85, 'Rawson (Alim. Playa Unión PK 6,110)', 1, 1, 3, NULL),
(953, 85, 'Cambio de gabinetes (de Columna /vereda)', 2, 1, 4, 933),
(954, 85, 'Instalación de dispersor profundo tipo F', 2, 1, 1, NULL),
(955, 85, 'Instalación de gabinete de vereda', 2, 1, 4, NULL),
(956, 85, 'Instalación de gabinete de columna', 2, 1, 4, NULL),
(957, 85, 'Cruce de calle', 2, 1, 3, NULL),
(958, 85, 'Instalación de dispersor superficial continuo (Horizontal)', 2, 1, 1, NULL),
(959, 85, 'Coque calcinado de petróleo para dispersor superficial', 2, 1, 5, NULL),
(960, 85, 'Rotura y reparación de veredas y contrapisos', 2, 1, 3, NULL),
(961, 85, 'C.O. LA PLATA (LPL-06-01-20)', 1, 1, 1, NULL),
(965, 85, 'Ensenada (Bettinoti y Gonzalez)', 1, 1, 1, NULL),
(966, 85, 'Ensenada (Buenos Aires y San Luis)', 1, 1, 1, NULL),
(967, 85, 'Rectificador', 1, 1, 1, NULL),
(968, 85, 'Dispersor, Rectificador y Gabinete', 1, 1, 1, NULL),
(969, 85, 'Ensenada (Brasil e Independencia)', 1, 1, 1, NULL),
(970, 82, 'moreau dejustop y corrientes', 1, 0, 1, 783),
(971, 82, 'ggfgfgfggfgfgfg', 1, 0, 3, 788),
(972, 85, 'C.O. NECOCHEA (NEC-06-01-20)', 1, 1, 1, NULL),
(973, 85, 'Dispersor', 1, 1, 1, NULL),
(974, 85, 'Tres Arroyos (Passo 1510)', 1, 1, 1, NULL),
(975, 85, 'Tres Arroyos (Saavedra 490)', 1, 1, 1, NULL),
(976, 85, 'Tres Arroyos (Güemes 520)', 1, 1, 1, NULL),
(978, 85, 'Laprida (Rivadavia y Martinez)', 1, 1, 1, NULL),
(979, 85, 'C.O. TRES ARROYOS (TAR-06-01-20) ', 1, 1, 1, NULL),
(980, 85, 'Lobería (ERP 1° Etapa)', 1, 1, 1, NULL),
(981, 85, 'Tres Arroyos (Belgrano 700)', 1, 1, 1, NULL),
(982, 85, 'Tres Arroyos (Belgrano 700)', 1, 1, 1, 976),
(983, 85, 'Chillar (Alimentación a Chillar Pk 0,05)', 1, 1, 1, NULL),
(984, 85, 'Instalación de columna', 2, 1, 4, NULL),
(985, 85, 'Alimentación eléctrica (Tendido y/o transformador)', 2, 1, 4, NULL),
(986, 85, 'C.O. OLAVARRIA (OLA-06-01-20)', 1, 1, 1, NULL),
(987, 85, 'C.O. TANDIL (TAN-06-01-20)', 1, 1, 1, NULL),
(988, 85, 'Tandil (Parque Industrial)', 1, 1, 1, NULL),
(989, 85, 'Tandil (Av. España 851)', 1, 1, 1, NULL),
(990, 85, 'Tandil (Rondeau 400 VL)', 1, 1, 1, NULL),
(991, 85, 'Tandil (Gto. Tandil - Mar del Plata Pk 50,897)', 1, 1, 1, NULL),
(992, 85, 'Instalación de dispersor superficial continuo (Horizontal)', 2, 1, 1, 958),
(993, 85, 'Cambio de gabinetes (de columna / vereda)', 2, 1, 1, NULL),
(994, 85, 'Rectificador y Gabinete', 1, 1, 1, 968),
(995, 85, 'Rectificador y Gabinete', 1, 1, 1, 968),
(996, 85, 'Reemplazo de rectificador', 2, 1, 3, 941),
(997, 85, 'Rectificador y Gabinete', 1, 1, 1, 968),
(998, 83, 'Proyecto constructivo', 2, 1, 3, NULL),
(999, 83, 'Documentación conforme a obra', 2, 1, 3, NULL),
(1000, 83, 'Documentación', 1, 1, 1, NULL),
(1001, 83, 'Cañerias', 1, 1, 1, NULL),
(1002, 83, 'Renovación tramo de ramal en cruce conducto pluvial ', 1, 1, 3, NULL),
(1003, 83, 'Conexiones a cañerías existentes ', 2, 1, 4, NULL),
(1004, 83, 'Conexiones a cañerías existentes', 1, 1, 1, NULL),
(1005, 83, 'Desafectación de 10mde cañeria de Ø6\"', 2, 1, 3, NULL),
(1006, 83, 'Sistema de protección anticorrosiva / catódica', 2, 1, 3, NULL),
(1007, 83, 'Cañería de acero y elementos de la instalacion ', 2, 1, 3, NULL),
(1008, 83, 'Cañería de acero y cañerías de vinculación a instalación existente   ', 2, 1, 3, NULL),
(1009, 83, 'Inertizacion, cortes y abandono de cañerias a desafectar', 1, 1, 1, 1004),
(1010, 83, 'Renovación tramo de ramal en cruce conducto pluvial ', 2, 1, 3, 998),
(1011, 83, 'Inertizacion, cortes y abandono de cañerias a desafectar', 1, 1, 1, 1001),
(1012, 85, 'U.N. NEUQUEN (NQN-06-01-20', 1, 1, 3, NULL),
(1013, 85, '1 Ing. Huergo (ERP 2da Etapa Huergo)', 1, 1, 3, NULL),
(1014, 85, '2 Choele Choel (Avellaneda y A. Barrios)', 1, 1, 3, NULL),
(1015, 85, '3 Cipolletti (Esmeralda y Alem)', 1, 1, 3, NULL),
(1016, 85, '4 Neuquen (Bahía Blanca 1.200)', 1, 1, 3, NULL),
(1017, 85, '5 Cutral Co (Gto a Zapala - Anticlinal)', 1, 1, 3, NULL),
(1018, 85, '6 Zapala (Roca y Ejercito Argentino)', 1, 1, 3, NULL),
(1019, 85, '7 Neuquen (Rohde y Novella)', 1, 1, 3, NULL),
(1020, 85, '8 Neuquen (San Juan 2200)', 1, 1, 3, NULL),
(1021, 85, '9 Centenario (Honduras y Av. Libertador)', 1, 1, 3, NULL),
(1022, 85, '10 Neuquén (Belgrano y Brentana)', 1, 1, 3, NULL),
(1023, 85, '11 Neuquén (Elordi y Catriel)', 1, 1, 3, NULL),
(1024, 85, '12 Plottier (B° Unión - Rio colorado y Río Limay)', 1, 1, 3, NULL),
(1025, 85, 'Readecuación de acometida según CALF', 2, 1, 3, NULL),
(1026, 85, 'Adecuación de defenza existente', 2, 1, 3, NULL),
(1027, 85, 'Instalación de defenza', 2, 1, 1, 993),
(1028, 85, 'Instalación de defenza', 2, 1, 4, NULL),
(1029, 80, 'Cañerías', 1, 1, 1, NULL),
(1030, 80, 'Renovación cruce de río Sauce Chico ', 2, 1, 3, NULL),
(1031, 80, 'Taponamiento, corte e inertización de cañería a desafectar', 2, 1, 3, NULL),
(1032, 80, 'Prueba hidráulica de resistencia y hermeticidad final sobre cañería de acero ', 2, 1, 3, NULL),
(1033, 80, 'Protección anticorrosiva', 2, 1, 3, NULL),
(1034, 80, 'Habilitación y puesta en servicio (de la instalación completa)', 2, 1, 3, NULL),
(1035, 80, 'Protección de margenes rio Sauce Chico', 2, 1, 3, NULL),
(1036, 80, 'Instalación de cañería', 1, 1, 1, NULL),
(1037, 80, 'Instalación de cañeria de acero en Ø4\"', 2, 1, 3, NULL),
(1038, 80, 'Punto de conexión 2 ', 2, 1, 3, NULL),
(1039, 80, 'En cañería de acero existente Ø4\"', 2, 1, 3, NULL),
(1040, 80, 'Prueba de resistencia, hermeticidad y secado', 1, 1, 1, NULL),
(1041, 80, 'En cañería de acero a instalar Ø4\"', 2, 1, 3, NULL),
(1042, 80, 'Protección anticorrosiva', 1, 1, 1, NULL),
(1043, 80, 'Sistema de protección aislante / catódica', 2, 1, 3, NULL),
(1044, 80, 'Cañería de acero Ø4\" y cañerías de vinculación a instalación existente ', 2, 1, 3, NULL),
(1045, 80, 'Documentación ', 1, 1, 1, NULL),
(1046, 80, 'Planos conforme a obra', 2, 1, 3, 745),
(1047, 80, 'Documentacion conforme a obra', 2, 1, 3, 745),
(1048, 80, 'Taponamiento, corte, inertización y abandono de cañería a desafectar', 1, 1, 1, 1045),
(1049, 80, 'Georreferenciación', 1, 1, 1, 1042),
(1050, 80, 'Cañería de acero Ø4\" y elementos de la instalacion', 2, 1, 3, 1041),
(1051, 80, 'Habilitacion y puesta en servicio', 1, 1, 1, 1045),
(1052, 85, 'C.O. BAHIA BLANCA (BBL-06-01-20)', 1, 1, 1, NULL),
(1053, 85, 'Base para gabinete de vereda', 2, 1, 4, NULL),
(1054, 85, 'C.O. BAHIA BLANCA (BBL-06-01-20)', 1, 1, 1, NULL),
(1055, 85, 'Coronel Pringles (Moreno y Frondizi)', 1, 1, 1, NULL),
(1056, 85, 'Dispersor, Gabinete', 1, 1, 1, NULL),
(1057, 85, 'Coronel Pringles (Pellegrini y Calle 1)', 1, 1, 1, NULL),
(1058, 85, 'Punta Alta (Roca y B. de Yrigoyen)', 1, 1, 1, NULL),
(1059, 85, 'Rectificador, Gabinete, Columna', 1, 1, 1, NULL),
(1060, 85, 'Coronel Dorrego (Republica Arabe Siria y Vias)', 1, 1, 1, NULL),
(1061, 85, 'C.O. PIGUE (PIG-06-01-20)', 1, 1, 1, NULL),
(1062, 85, 'Pigüe (Rivadavia y Avellaneda)', 1, 1, 1, NULL),
(1063, 85, 'C.O. CHIVILCOY (CHI-06-01-20)', 1, 1, 1, NULL),
(1064, 85, 'Rojas (Av. Bicentenario)', 1, 1, 1, NULL),
(1065, 85, 'Vedia (Gto Tiburcio - Vedia)', 1, 1, 1, NULL),
(1066, 85, 'Salto (Montes e Isaac Blanco)', 1, 1, 1, NULL),
(1067, 85, 'C.O. LOBOS (LOB-06-01-20)', 1, 1, 1, NULL),
(1068, 85, 'Termogenerador', 1, 1, 1, NULL),
(1069, 85, 'Las Flores (Gto. 10 3/4\" )', 1, 1, 1, NULL),
(1070, 85, 'Instalación de cables anódico, catódico y toma de potencial', 2, 1, 3, NULL),
(1071, 85, 'Cable de toma de potencial y electrodo', 1, 1, 1, NULL),
(1072, 85, 'Las Flores (Gto. 10 3/4\" Pk 182)', 1, 1, 1, NULL),
(1073, 85, 'Instalación de cable de toma de potencial', 2, 1, 3, NULL),
(1074, 85, 'Saladillo (Rivadavia y Zamorano)', 1, 1, 1, NULL),
(1075, 85, 'Rectificador, Gabinete', 1, 1, 1, 967),
(1076, 80, 'Provisión e instalación de cañerias', 1, 1, 1, NULL),
(1077, 81, 'Provisión e instalación de cañerías', 1, 1, 1, 766),
(1078, 80, 'Provisión e instalación de cañerías de PE 50mm ', 1, 1, 1, 1029),
(1079, 80, 'Zanjeo, fusionado, bajado a zanja y tapado ', 2, 1, 1, 751),
(1080, 80, 'Provision e instalacion de cañerias de PE de 63mm', 1, 1, 1, 1029),
(1081, 80, 'Provision e instalacion de cañerias de PE de 90mm', 1, 1, 1, 1029),
(1082, 80, 'Servicios', 1, 1, 1, 1029),
(1083, 80, 'Plano conforme a obra', 2, 1, 1, NULL),
(1084, 80, 'Editable', 2, 1, 3, NULL),
(1086, 80, 'Protección Mecánica', 2, 1, 3, NULL),
(1087, 80, 'Conexiones a cañerías existentes ', 2, 1, 4, NULL),
(1088, 83, 'Georreferenciacion', 2, 1, 1, NULL),
(1090, 83, 'Renovación de tramo gasoducto alimentación a Valcheta Pk 55+400  ', 2, 1, 1, NULL),
(1091, 83, 'Protección mecánica', 2, 1, 3, NULL),
(1092, 83, 'Prueba neumatica de resistencia y hermeticidad final sobre cañeria de acero', 2, 1, 3, NULL),
(1093, 83, 'Protección anticorrosiva (provisión e instalación de sistema de protección anticorrosiva)', 2, 1, 3, NULL),
(1094, 83, 'Cortes, taponamientos e inertización de cañería a desafectar ', 2, 1, 3, NULL),
(1095, 83, 'Habilitación y puesta en servicio', 2, 1, 3, NULL),
(1096, 85, 'Punta Alta (San Luis 2)', 1, 1, 1, NULL),
(1097, 85, 'Punta Alta (Base naval ERP 2° etapa vivero)', 1, 1, 1, NULL),
(1098, 87, 'C.O. TRELEW (TRE-01-01-20)', 1, 1, 1, NULL),
(1099, 87, 'Documentación', 1, 1, 1, NULL),
(1100, 87, 'Proyecto constructivo', 2, 1, 3, NULL),
(1101, 87, 'Plano conforme a obra', 2, 1, 3, NULL),
(1102, 87, 'Cañerias', 1, 1, 1, NULL),
(1103, 87, 'Construcción de bypass provisorio Ø6\"', 1, 1, 1, NULL),
(1104, 87, 'Soldadura', 2, 1, 1, NULL),
(1105, 87, 'Ensayos no destructivos', 2, 1, 1, NULL),
(1106, 87, 'Construcción de zanja', 2, 1, 1, NULL),
(1107, 87, 'Bajada y tapada de cañeria', 2, 1, 1, NULL),
(1108, 87, 'Recomposición final del terreno', 2, 1, 1, NULL),
(1109, 87, 'Renovación tramo de gasoducto Ø10\" alimentación a Trelew ', 1, 1, 1, NULL),
(1110, 87, 'Conexiones a cañerías existentes ', 1, 1, 1, NULL),
(1111, 87, 'Punto de conexión inicial bypass provisorio ', 2, 1, 4, NULL),
(1112, 87, 'Punto de conexión final bypass provisorio ', 2, 1, 4, NULL),
(1113, 87, 'Punto de conexión tie in', 2, 1, 4, NULL),
(1114, 87, 'Prueba hidráulica de resistencia y hermeticidad, y secado', 1, 1, 1, NULL),
(1115, 87, 'Bypass provisorio Ø6\"', 2, 1, 3, NULL),
(1116, 87, 'Cañería de acero Ø10\" ', 2, 1, 3, NULL),
(1117, 87, 'Protección anticorrosiva (provisión e instalación de sistema)', 2, 1, 3, NULL),
(1118, 87, 'Cortes, taponamientos e inertización de cañería a desafectar ', 2, 1, 3, NULL),
(1119, 87, 'Georreferenciación', 2, 1, 3, NULL),
(1120, 87, 'Habilitación y puesta en servicio', 1, 1, 1, NULL),
(1121, 87, 'Protección mecánica y construcción de badén', 2, 1, 3, NULL),
(1122, 87, 'ESTO es una prueba', 1, 1, 1, NULL),
(1123, 87, 'C.O. TRELEW (TRE-01-02-20)', 1, 1, 1, NULL),
(1124, 87, 'Renovación de tramo cruce de arroyo Armanino PK 9+880', 2, 1, 3, NULL),
(1125, 87, 'Protección mecánica sobre arroyo Armanino PK 9+880  ', 2, 1, 3, NULL),
(1126, 87, 'Protección mecánica sobre cañadón pluvial PK 5+250 ', 2, 1, 3, NULL),
(1127, 87, 'Conexiones a cañerías existentes ', 2, 1, 4, NULL),
(1128, 87, 'Prueba neumática de resistencia y hermeticidad final sobre cañería de acero', 2, 1, 3, NULL),
(1129, 87, 'Habilitación y puesta en servicio', 2, 1, 3, NULL),
(1130, 80, 'Instalacion de cañeria de polietileno', 1, 1, 1, NULL),
(1131, 80, 'Cañería de PE Ø90 mm (a instalar) con cañería de Ac Ø3\" (Pto. conexion N°1)', 2, 1, 4, NULL),
(1132, 80, 'Cañería de PE Ø90 mm (a instalar) con cañería de Ac Ø3\" (Pto. conexion N°2)', 2, 1, 4, NULL),
(1133, 80, 'Cañería de PE Ø90 mm (a instalar) con cañería de Ac Ø3\" (Pto. conexion N°3)', 2, 1, 4, NULL),
(1134, 80, 'Cañería de PE Ø90 mm (a instalar) con cañería de PE Ø90 mm (Pto. conexion N°4)', 2, 1, 4, NULL),
(1135, 80, 'Cañerías de polietileno a instalar', 2, 1, 3, NULL),
(1136, 80, 'Georreferenciación', 1, 1, 1, NULL),
(1137, 80, 'Cañería de PE Ø90 mm - SDR 11', 2, 1, 3, NULL),
(1138, 87, 'C.O. TRELEW (TRE-01-01-20)', 1, 1, 1, NULL),
(1139, 87, 'Bypass provisorio Ø10\"', 2, 1, 3, 1115),
(1140, 87, 'Cañeria de acero Ø10\"', 2, 1, 3, 1115),
(1141, 80, 'Cañeria de Ø180mm', 1, 1, 1, NULL),
(1142, 80, 'Cañería de PE Ø180mm (a instalar) con cañería de PE Ø125 (existente)', 2, 1, 4, NULL),
(1143, 80, 'De cañerías a instalar', 2, 1, 3, NULL),
(1144, 80, 'Gestión de residuos', 2, 1, 3, NULL),
(1145, 80, 'Cañería de PE Ø180mm (a instalar) con cañería de PE Ø180 (existente)', 2, 1, 4, NULL),
(1146, 80, 'En cañería 180mm ', 2, 1, 1, 751),
(1147, 80, 'Planos conforme a obra', 2, 1, 3, 745),
(1148, 80, 'Cañería de Ø180mm', 2, 1, 1, 752),
(1149, 80, 'En cañería a instalar', 2, 1, 3, 761),
(1150, 80, 'Planos conforme a obra', 2, 1, 3, 746),
(1151, 80, 'Cañeria de Ø180mm', 1, 1, 1, 1141),
(1152, 80, 'Cañería de Ø180mm', 2, 1, 1, 759),
(1153, 80, 'En cañería a instalar', 2, 1, 3, 761),
(1154, 80, 'Plano conforme a obra', 2, 1, 3, NULL),
(1155, 80, 'cañería de Ø250mm', 1, 1, 1, NULL),
(1156, 80, 'Cañería de Ø125 mm ', 1, 1, 1, NULL),
(1157, 80, 'Cruces especiales ', 1, 1, 1, NULL),
(1158, 80, 'Cruce de ruta provincial N° 40 en PE Ø250 mm', 2, 1, 3, NULL),
(1161, 80, 'Cañería de PE Ø250 mm (a instalar) con cañería de Ac Ø6\" (existente)', 2, 1, 4, NULL),
(1162, 80, 'Cañería de PE Ø180 mm (a instalar) con cañería de Ac Ø4\" (existente)', 2, 1, 4, NULL),
(1163, 80, 'Cañería de PE Ø125 mm (a instalar) con cañería de Ac Ø4\" (existente)', 2, 1, 4, NULL),
(1164, 80, 'Cañería de PE Ø125 mm (a instalar) con cañería de PE Ø90 mm (existente)', 2, 1, 4, NULL),
(1165, 80, 'cañería de Ø250mm', 2, 1, 1, NULL),
(1166, 80, 'Cañería de Ø180mm', 2, 1, 1, NULL),
(1167, 80, 'Cañería de Ø125mm', 2, 1, 1, NULL),
(1168, 83, 'Planos conforme a obra', 2, 1, 3, NULL),
(1169, 83, 'Instalación de cañería de Ac Ø4\"', 1, 1, 1, NULL),
(1170, 83, 'Cruce de ruta nacional 22', 1, 1, 1, NULL),
(1171, 83, 'Cañería de Ac Ø4\" (a instalar) con cañería de Ac Ø4\" (existente) conexión 1', 2, 1, 4, NULL),
(1172, 83, 'Cañería de Ac Ø4\" (a instalar) con cañería de Ac Ø4\" (existente) conexión 2', 2, 1, 4, NULL),
(1173, 83, 'En cañería de acero a instalar Ø4\"', 2, 1, 3, NULL),
(1174, 83, 'Provisión e instalación del sistema de protección anticorrosiva   ', 2, 1, 3, NULL),
(1175, 83, 'Habilitación y puesta en servicio', 1, 1, 1, NULL),
(1176, 83, 'Conformidad del ente permisionario', 2, 1, 3, 1005),
(1177, 82, 'Documentación', 1, 1, 1, NULL),
(1178, 82, 'Construcción e instalación', 1, 1, 1, NULL),
(1179, 82, 'Instalación de cañerías de planta y conexiones a válvulas de entrada y salida  ', 2, 1, 3, NULL),
(1180, 82, 'Montaje de sistemas de medición y regulación ', 2, 1, 3, NULL),
(1181, 82, 'Instalación de equipos de medición', 2, 1, 3, NULL),
(1182, 82, 'Telemedición ', 2, 1, 3, NULL),
(1183, 82, 'Construcción de plateas, veredas, bases para montaje y canalizaciones', 2, 1, 3, NULL),
(1184, 82, 'Construcción de recinto de mampostería ', 2, 1, 3, NULL),
(1185, 82, 'Instalaciones eléctricas ', 2, 1, 3, NULL),
(1186, 82, 'Protección anticorrosiva y puesta a tierra ', 2, 1, 3, NULL),
(1187, 82, 'Habilitación y desafectacion ', 1, 1, 1, NULL),
(1188, 82, 'Desafectación de instalaciones ', 2, 1, 3, NULL),
(1189, 82, 'Georreferenciación', 2, 1, 3, NULL),
(1190, 82, 'Georreferenciación', 1, 1, 1, NULL),
(1191, 80, 'Cruce de vías del ferrocarril en PE Ø250mm ', 2, 1, 3, NULL),
(1192, 80, 'Cruce de ruta provincial N° 65 en PE Ø250 mm', 2, 1, 3, NULL),
(1193, 80, 'Cañería de PE Ø250 mm (a instalar) con cañería de PE Ø125 mm (existente)', 2, 1, 3, NULL),
(1194, 80, 'Cañería de PE Ø250 mm (a instalar) con cañería de PE Ø90 mm (existente)', 2, 1, 3, NULL),
(1195, 80, 'Cañería de Ø250mm', 2, 1, 3, NULL),
(1196, 82, 'prueba 4', 2, 1, 3, NULL),
(1197, 87, 'Tramo I', 1, 1, 1, NULL),
(1199, 87, 'Tramo II', 1, 1, 1, NULL),
(1200, 87, 'Tramo III', 1, 1, 1, NULL),
(1201, 87, 'Tramo IV', 1, 1, 1, NULL),
(1202, 87, 'Gestión de permisos. Planos de mensura  ', 2, 1, 3, NULL),
(1205, 87, 'Auditorias ambientales', 2, 1, 3, NULL),
(1206, 87, 'Instalación de cañería Ø12\"  ', 1, 1, 1, NULL),
(1207, 87, 'Apertura y nivelación de pista ', 2, 1, 1, NULL),
(1208, 87, 'Desfile de cañerías ', 2, 1, 1, NULL),
(1209, 87, 'Parcheo de juntas', 2, 1, 1, NULL),
(1210, 87, 'Instalación de cañería Ø4\"  ', 1, 1, 1, NULL),
(1211, 87, 'Nueva vinculación a punto de inyección portezuelo', 2, 1, 3, NULL),
(1212, 87, 'Conexiones a cañerías existentes e instalación de by pass Ø6\"  ', 1, 1, 1, NULL),
(1213, 87, 'Punto de conexión inicial tramo I (Prog 0) y by pass tipo I', 2, 1, 3, NULL),
(1214, 87, 'Punto de conexión final tramo I (Prog 11750) y by pass tipo I', 2, 1, 3, NULL),
(1215, 87, 'Instalación de válvulas de bloqueo', 1, 1, 1, NULL),
(1216, 87, 'Cruces especiales ', 1, 1, 1, NULL),
(1217, 87, 'Con ruta nacional N°22 en prog 20', 2, 1, 3, NULL),
(1218, 87, 'En cañería de Ac Ø12\" y prefabricados a instalar en tramo I', 2, 1, 3, NULL),
(1219, 87, 'Protección Anticorrosiva', 1, 1, 1, NULL),
(1220, 87, 'Sistema de protección anticorrosiva / catódica', 2, 1, 3, NULL),
(1221, 87, 'EIA, PGA y auditorias ambientales', 1, 1, 1, NULL),
(1222, 87, 'EIA, PGA y auditorias ambientales', 2, 1, 3, NULL),
(1223, 87, 'EIA, PGA y permiso ambiental', 2, 1, 3, NULL),
(1224, 87, 'Inst VBL Nº1 Ø12\" S600 c/venteos y vinculación c/gto a instalar en T I, Pk 10700', 2, 1, 3, NULL),
(1225, 87, 'Prueba de resistencia y hermeticidad', 1, 1, 1, NULL),
(1226, 87, 'Inertización, cortes, retiro y abandono de cañerías a desafectar ', 1, 1, 1, NULL),
(1227, 87, 'Cañerías Ac Ø 6\" y Ø 10\" en Tramo I', 2, 1, 1, NULL),
(1228, 87, 'Georreferenciación', 1, 1, 1, NULL),
(1229, 87, 'Cañería acero Ø12\" y elementos de la instalación', 2, 1, 3, NULL),
(1230, 87, 'Cañería de Ac Ø4\" e instalación de la Nueva Vinculación a Pto Inyección Portezuelo', 2, 1, 3, NULL),
(1231, 87, 'Cañería Ac Ø12\" y vinculaciones a instalación existente', 2, 1, 3, NULL),
(1232, 87, 'Cañería de Ac Ø4\" y vinculaciones a instalación existente', 2, 1, 3, NULL),
(1233, 87, 'Mitigación a la erosión hídrica', 1, 1, 1, NULL),
(1234, 87, 'Cerro San Sebastian', 2, 1, 3, NULL),
(1235, 87, 'Punto Conexión Inicial Tramo II (Pk 0) y by pass Tipo II', 2, 1, 3, NULL),
(1236, 87, 'Punto Conexión Final Tramo II (Pk 2900) y by pass Tipo III', 2, 1, 3, NULL),
(1237, 87, 'Cámara e Instalación de Válvula en ingreso a ERP Zapala', 1, 1, 1, NULL),
(1238, 87, 'Obra civil y mecánica', 2, 1, 3, NULL),
(1239, 87, 'En cañería acero Øn 12\" y prefabricados a instalar en Tramo II', 2, 1, 3, NULL),
(1240, 87, 'Cañería acero Ø 6\" en Tramo II', 2, 1, 1, NULL),
(1241, 87, 'Punto de Conexión Inicial Tramo III (Pk 0) y by pass Tipo II', 2, 1, 3, NULL),
(1242, 87, 'Punto de Conexión Final Tramo III (Pk 450) y by pass Tipo II', 2, 1, 3, NULL),
(1243, 87, 'Inst. VBL Nº2 Ø12\" S600 c/venteos y vinculación c/gto a instalar en T II, Pk 350', 2, 1, 3, NULL),
(1244, 87, 'En cañería Ac Ø12\" y prefabricados a instalar en T IIII', 2, 1, 3, NULL),
(1245, 87, 'Cañería acero Ø 6\" en T III', 2, 1, 1, NULL),
(1246, 87, 'Cañería acero Ø 6\" en Tramo IV', 2, 1, 1, NULL),
(1247, 87, 'Elementos de la instalación', 2, 1, 3, NULL),
(1248, 85, '1 San Martín de los Andes (Plaza Sarmiento)', 1, 1, 3, 1013),
(1249, 85, '2 San Martín de los Andes (Callejon de Torres)', 1, 1, 3, 1013),
(1250, 85, 'Instalación de cable anódico', 2, 1, 3, 1073),
(1251, 85, 'Instalación de CMP de 4 puntos c/resistencia variable', 2, 1, 4, 938),
(1252, 85, '3 Paso Flores (Gto. Collón Curá-Pilcaniyeu Pk 318)', 1, 1, 3, 1013),
(1253, 85, '4 Bariloche (Planta Esandi)', 1, 1, 3, 1013),
(1254, 85, 'Cambio de gabinetes (de columna / vereda)', 2, 1, 1, 993),
(1255, 85, 'Cambio de gabinetes (columna/vereda)', 2, 1, 4, 984),
(1256, 85, '5 Bariloche (Rosas y French)', 1, 1, 3, 1016),
(1257, 85, '6 Bariloche (Anasagasti y Frey)', 1, 1, 3, 1015),
(1258, 88, 'Documentación', 1, 1, 1, NULL),
(1259, 88, 'Proyecto constructivo', 2, 1, 3, NULL),
(1260, 88, 'Documentación conforme a obra', 2, 1, 3, NULL),
(1261, 88, 'Construcción e instalación  ', 1, 1, 1, NULL),
(1262, 88, 'Construcción y montaje de puente de medición', 2, 1, 3, NULL),
(1263, 88, 'Montaje y conexionado de equipos de medición ', 2, 1, 3, NULL),
(1264, 88, 'Montaje y conexionado del odorizador', 2, 1, 3, NULL),
(1265, 88, 'Construcción y acondicionamiento de caminos', 2, 1, 3, NULL),
(1266, 88, 'Instalaciones Civiles', 2, 1, 3, NULL),
(1267, 88, 'Instalaciones eléctricas', 2, 1, 3, NULL),
(1268, 88, 'Protección anticorrosiva y puesta a tierra  ', 2, 1, 3, NULL),
(1269, 88, 'Habilitacion', 1, 1, 1, NULL),
(1270, 88, 'Habilitación y puesta en marcha', 2, 1, 3, NULL),
(1271, 88, 'Georreferenciación', 1, 1, 1, NULL),
(1272, 88, 'Georreferenciación', 2, 1, 3, NULL),
(1273, 87, 'Documentación conforme a obra', 2, 1, 3, 1101),
(1274, 87, 'Documentación conforme a obra', 2, 1, 3, 1101),
(1275, 87, 'Documentación conforme a obra', 2, 1, 3, 1101),
(1276, 87, 'Documentación conforme a obra ', 2, 1, 3, 1101),
(1277, 87, 'Documentacion conforme a obra', 2, 1, 3, 1101),
(1278, 87, 'Documentación conforme a obra', 2, 1, 3, 1101),
(1279, 87, 'Documentación conforme a obra', 2, 1, 3, 1101),
(1280, 87, 'Documentación conforme a obra', 2, 1, 3, 1101),
(1281, 87, 'Documentación conforme a obra', 2, 1, 3, 1101),
(1282, 87, 'Documentación conforme a obra', 2, 1, 3, 1101),
(1283, 87, 'Documentación conforme a obra', 2, 1, 3, 1101),
(1284, 89, 'RGD-02-01-20', 1, 1, 1, NULL),
(1285, 89, 'Documentación', 1, 1, 1, NULL),
(1286, 89, 'Proyecto constructivo', 2, 1, 3, NULL),
(1287, 89, 'Documentación conforme a obra', 2, 1, 3, NULL),
(1288, 89, 'Construcción e instalación', 1, 1, 1, NULL),
(1289, 89, 'Obra mecanica', 2, 1, 3, NULL),
(1290, 89, 'Obra civil', 2, 1, 3, NULL),
(1291, 89, 'Protección anticorrosiva y puesta a tierra ', 2, 1, 3, NULL),
(1292, 89, 'Georreferenciación', 1, 1, 1, NULL),
(1293, 89, 'Georreferenciación', 2, 1, 3, NULL),
(1294, 89, 'CRI-02-02-20', 1, 1, 1, NULL),
(1295, 89, 'Obra mecánica y mantenimiento del calentador', 2, 1, 3, NULL),
(1296, 89, 'Obra civil y eléctrica ', 2, 1, 3, NULL),
(1297, 89, 'Habilitación y desafectación ', 1, 1, 1, NULL),
(1298, 89, 'Habilitación y puesta en marcha  ', 2, 1, 3, NULL),
(1299, 89, 'Desafectación de instalaciones ', 2, 1, 3, NULL),
(1300, 89, 'BAR-02-03-20', 1, 1, 1, NULL),
(1302, 89, 'RGA-02-02-20', 1, 1, 1, NULL),
(1303, 90, 'Documentación', 1, 1, 1, NULL),
(1304, 90, 'Relevamiento e ingeniería de detalle', 2, 1, 3, NULL),
(1305, 90, 'Documentación conforme a obra', 2, 1, 3, NULL),
(1306, 90, 'Sistema de monitoreo y control de planta', 1, 1, 1, NULL),
(1307, 90, 'Adecuación logística de control de planta ', 2, 1, 3, NULL),
(1308, 90, 'Provisión de instrumentos', 2, 1, 3, NULL),
(1309, 90, 'Actualización de arquitectura comunicaciones ', 2, 1, 3, NULL),
(1310, 90, 'Actualización sistema SCADA acorde a las instalaciones actuales ', 2, 1, 3, NULL),
(1311, 90, 'Control de PCV reguladoras de succión y reciclo de succión / Descarga ', 2, 1, 3, NULL),
(1312, 90, 'Provisión de materiales de montaje ', 2, 1, 3, NULL),
(1313, 90, 'Mano de obra de montaje e instrumentación', 2, 1, 3, NULL),
(1314, 90, 'Pruebas de instrumentos y consola', 2, 1, 3, NULL),
(1315, 90, 'Habilitación, puesta en marcha y capacitación', 2, 1, 3, NULL),
(1316, 90, 'Seguros de caucion por anticipo financiero', 2, 1, 3, 1314),
(1317, 91, 'Documentación', 1, 1, 1, NULL),
(1318, 91, 'Proyecto constructivo', 2, 1, 3, NULL),
(1319, 91, 'Gto. Saturno - Uriburu (043-042)', 1, 1, 1, NULL),
(1320, 91, 'Inspección de cañerías y recouting ', 1, 1, 1, NULL),
(1321, 91, 'Zanjeo y tapada de cañeria', 2, 1, 1, NULL),
(1322, 91, 'Inspección de cañería ', 2, 1, 6, NULL),
(1323, 91, 'Revestimiento para cañería ', 2, 1, 1, NULL),
(1324, 91, 'Informe técnico final ', 2, 1, 3, NULL),
(1325, 91, 'Alim. ERP Guatrache (043-052)', 1, 1, 1, NULL),
(1326, 91, 'Alim. ERP Santa Rosa (043-057)', 1, 1, 1, NULL),
(1327, 91, 'Alim. ERP Col. Santa María (043-214) ', 1, 1, 1, NULL);
INSERT INTO `incidencia` (`idIncidencia`, `idEspecialidad`, `sTituloIncidencia`, `idTipoValor`, `bHabilitado`, `idUnidad`, `idIncidenciaOriginal`) VALUES
(1328, 91, 'Alim. ERP Riglos 1° (043-215)', 1, 1, 1, NULL),
(1329, 91, 'Alim. ERP Catriló - Lonquimay (043-216)', 1, 1, 1, NULL),
(1330, 91, 'Loop Pampeano troncal (Sta. Rosa - Pico)(043-219)', 1, 1, 1, NULL),
(1331, 91, 'Pampeano troncal (Sta. Rosa - Pico)(043-245)', 1, 1, 1, NULL),
(1332, 91, 'Gto. Alimentación al oeste (043-257) ', 1, 1, 1, NULL),
(1333, 91, 'Loop Uriburu - Santa Rosa (043-273)', 1, 1, 1, NULL),
(1334, 91, 'Interconexión-Loop pampeano troncal (Sta. Rosa-Pico) 2° Etapa (043-279) ', 1, 1, 1, NULL),
(1335, 91, 'Gto. Catriel - 25 de Mayo (068-002)', 1, 1, 1, NULL),
(1336, 90, 'Construcción e instalación de obra mecánica', 1, 1, 1, NULL),
(1337, 90, 'Instalación de filtro separador de polvo y liquido', 1, 1, 1, NULL),
(1338, 90, 'Construcción de cañerias', 2, 1, 3, NULL),
(1339, 80, 'Montaje del SPL y auxiliares', 2, 1, 3, NULL),
(1340, 80, 'Instalación del PDIT', 2, 1, 3, NULL),
(1341, 90, 'Interconexión a cañerías de planta', 2, 1, 3, NULL),
(1342, 90, 'Interconexión a drenajes', 2, 1, 3, NULL),
(1343, 90, 'Filtro FM-8', 1, 1, 1, NULL),
(1344, 90, 'Montaje del FM-8 y auxiliares', 2, 1, 1, NULL),
(1345, 90, 'Salto de regulación ', 1, 1, 1, NULL),
(1346, 90, 'Montaje de componentes', 2, 1, 3, NULL),
(1347, 90, 'Sistema de medición de succión', 1, 1, 1, NULL),
(1348, 90, 'Instalación de UCV y CFI', 2, 1, 3, NULL),
(1349, 90, 'Provisión e instalación de detectores de mezcla explosiva y llama', 1, 1, 1, NULL),
(1350, 90, 'Provisión de detectores de mezcla explosiva ', 2, 1, 3, NULL),
(1351, 90, 'Provisión de detectores de llama ', 2, 1, 3, NULL),
(1352, 90, 'Montaje de detectores', 2, 1, 3, NULL),
(1353, 90, 'Calibración y prueba de funcionamiento ', 2, 1, 3, NULL),
(1354, 90, 'Obra civil y eléctrica ', 1, 1, 1, NULL),
(1355, 90, 'Desmalezado, nivelación de terreno, replanteo', 2, 1, 3, NULL),
(1356, 90, 'Construcción obra civil y eléctrica', 1, 1, 1, NULL),
(1357, 90, 'Platea de H° A° SPL', 2, 1, 3, NULL),
(1358, 90, 'Platea de H° A°, puente de medición y regulación ', 2, 1, 3, NULL),
(1359, 90, 'Veredas', 2, 1, 3, NULL),
(1360, 90, 'Iluminación ', 2, 1, 3, NULL),
(1361, 90, 'Canalización, tendido y auxiliares de electricidad ', 2, 1, 3, NULL),
(1362, 90, 'Canalización, tendido y auxiliares de instrumentos', 2, 1, 3, NULL),
(1363, 90, 'Puesta a tierra ', 2, 1, 3, NULL),
(1364, 90, 'Tinglado en puente de regulación y medición  ', 1, 1, 1, NULL),
(1365, 90, 'Estructura metalica', 2, 1, 3, NULL),
(1366, 90, 'Cabriadas metálicas ', 2, 1, 3, NULL),
(1367, 90, 'Cubierta', 2, 1, 3, NULL),
(1368, 90, 'Pintura de instalaciones ', 2, 1, 3, NULL),
(1369, 90, 'Sistema SCADA', 1, 1, 1, NULL),
(1370, 90, 'Incorporación del sistema SCADA de las nuevas intalaciones ', 2, 1, 3, NULL),
(1371, 80, 'Protección anticorrosiva', 1, 1, 1, NULL),
(1372, 90, 'Protección anticorrosiva', 2, 1, 3, NULL),
(1373, 90, 'Georreferenciación', 2, 1, 3, NULL),
(1374, 90, 'Georreferenciación', 1, 1, 1, NULL),
(1375, 90, 'Habilitación y puesta en marcha  ', 2, 1, 3, NULL),
(1376, 90, 'Habilitación y puesta en marcha', 1, 1, 1, NULL),
(1377, 90, 'Limpieza y recomposición ', 1, 1, 1, NULL),
(1378, 90, 'Limpieza y recomposición final', 2, 1, 3, NULL),
(1379, 90, 'Adecuación válvula ingreso loop 12\" al sistema SCADA de planta geo de instalaciones y predio  ', 2, 1, 3, NULL),
(1380, 90, 'Proyecto contructivo', 2, 1, 3, 1305),
(1381, 90, 'Montaje del SPL y auxiliares', 2, 1, 3, 1338),
(1382, 90, 'Instalacion de PDIT', 2, 1, 3, 1305),
(1383, 90, 'Proteccion Anticorrisiva', 1, 1, 1, 1369),
(1384, 80, 'Documentación conforme a obra', 2, 1, 3, NULL),
(1385, 80, 'Cañería de Ø250mm', 2, 1, 3, NULL),
(1386, 80, 'En cañería a instalar ', 2, 1, 3, NULL),
(1387, 82, 'Documentación conforme a obra', 2, 1, 3, NULL),
(1388, 82, 'Instalación de cañerías de planta y conexiones de entrada y salidas ', 2, 1, 3, NULL),
(1389, 82, 'Montaje de sistema de filtrado', 2, 1, 3, NULL),
(1390, 82, 'Montaje de sistema de calentamiento', 2, 1, 3, NULL),
(1391, 82, 'Construcción de camino y accesos - cercos ', 2, 1, 3, NULL),
(1392, 82, 'Construcción de recinto y muros ', 2, 1, 3, NULL),
(1393, 82, 'Adecuación de recinto existente del calentador ', 2, 1, 3, NULL),
(1394, 82, 'Instalación de cañerías de planta y válvulas principales (ramal)', 2, 1, 3, NULL),
(1395, 82, 'Instalación de cañerías de planta y válvulas principales (red)', 2, 1, 3, NULL),
(1396, 82, 'Telemedición ', 2, 1, 3, NULL),
(1397, 82, 'Construcción de recinto techado y muro para tanque de choque ', 2, 1, 3, NULL),
(1398, 82, 'Instalación de puertas, portones de acceso', 2, 1, 3, NULL),
(1399, 82, 'Montaje de sistemas de medición y regulación (ramal)', 2, 1, 3, 1180),
(1400, 82, 'Montaje de sistemas de medición y regulación (red) ', 2, 1, 3, 1180),
(1401, 85, 'Ranchos (Garay y Sarmiento)', 1, 1, 1, 1056),
(1402, 82, 'Informes de inspección y planos conforme a obra ', 2, 1, 3, NULL),
(1403, 82, 'Reprueba y rehabilitación de cilindros de GNC ', 1, 1, 1, NULL),
(1404, 82, 'Modulo MAT de reserva (conformado de 36 cilindros para GNC de 150L c/u)', 2, 1, 4, NULL),
(1405, 82, 'Certificados mod. MAT ', 2, 1, 4, NULL),
(1406, 90, 'Incorporación de rama de presurización  ', 2, 1, 3, NULL),
(1407, 90, 'Instalación de tapa de cierre rápido y actuador manual a volante', 1, 1, 1, NULL),
(1408, 90, 'Instalación de tapa de cierre rápido sobre filtro coalescente  ', 2, 1, 3, NULL),
(1409, 90, 'Instalación de actuador manual a volante sobre válvula 8\"', 2, 1, 3, NULL),
(1410, 90, 'Adecuación de pasarela del filtro coalescente ', 2, 1, 3, NULL),
(1411, 90, 'Protección anticorrosiva', 1, 1, 1, NULL),
(1412, 90, 'Construcción de platea ', 2, 1, 3, NULL),
(1414, 90, 'Estructura metálica con cubierta y cerramiento del recinto', 2, 1, 3, NULL),
(1415, 90, 'Sistema de elevación descargas y trincheras  ', 2, 1, 3, NULL),
(1416, 90, 'Obra mecánica', 1, 1, 1, NULL),
(1417, 90, 'Tendido de cañerías de fluidos con sus cuadras de válvulas y auxiliares ', 2, 1, 3, NULL),
(1418, 90, 'Instalación de bombas', 2, 1, 3, NULL),
(1419, 90, 'Interconexión de piping a instalaciones existentes', 2, 1, 3, NULL),
(1420, 90, 'Obra eléctrica', 1, 1, 1, NULL),
(1421, 90, 'Interconexión a instalaciones existentes', 2, 1, 3, NULL),
(1422, 90, 'Tablero de comando', 2, 1, 3, NULL),
(1423, 90, 'Tendido de conductores y canalización', 2, 1, 3, NULL),
(1424, 90, 'Iluminación del recinto', 2, 1, 3, NULL),
(1425, 90, 'Proyecto constructivo', 2, 1, 3, NULL),
(1426, 82, 'Gestión de Permisos', 2, 1, 4, NULL),
(1427, 82, 'Instalación de cañería y conexión de entrada', 2, 1, 3, NULL),
(1428, 82, 'Instalación de cañería y conexión de salida', 2, 1, 3, NULL),
(1429, 82, 'Construcción de accesos, bases para montaje y canalizaciones', 2, 1, 3, NULL),
(1430, 82, 'Construcción de cámaras para válvulas', 2, 1, 3, NULL),
(1431, 82, 'VINCULACIONES DE CAÑERÍAS DE RED EXISTENTES', 1, 1, 1, NULL),
(1432, 82, 'Vinculacion de red Av. Belgrano y Av. Carricart ', 2, 1, 3, NULL),
(1433, 82, 'Vinculacion de red J. Elicagaray y A. Elicagaray ', 2, 1, 3, NULL),
(1434, 82, '\'Vinculacion de red Juarez y Av. Dori', 2, 1, 3, NULL),
(1435, 90, 'Cabriadas', 2, 1, 3, 1366),
(1436, 90, 'Obra civil', 1, 1, 1, 1354),
(1437, 87, 'Pasaje del scraper inteligente', 1, 1, 1, NULL),
(1438, 87, 'Limpieza con espuma', 2, 1, 4, NULL),
(1439, 87, 'Limpieza y calibración ', 2, 1, 3, NULL),
(1440, 87, 'Pasaje de scraper instrum. con conformidad del informe de campo', 2, 1, 3, NULL),
(1441, 87, 'Personal, herramienta, lanzamiento y recepción', 2, 1, 3, NULL),
(1442, 87, 'Informe de campo', 2, 1, 3, NULL),
(1443, 87, 'Verificaciones de anomalías con resultado satisfactorio  ', 2, 1, 3, NULL),
(1444, 87, 'Excavaciones de verificacion', 1, 1, 1, NULL),
(1445, 87, 'Verificación de defectos, incluidas las excavaciones', 2, 1, 3, NULL),
(1446, 87, 'Informe de pasaje de scraper inteligente', 1, 1, 1, NULL),
(1447, 87, 'Informe preliminar', 2, 1, 4, NULL),
(1448, 87, 'Informe final', 2, 1, 4, NULL),
(1449, 87, 'Determinación de tasas de corrosión ', 1, 1, 1, NULL),
(1450, 80, 'Informe', 2, 1, 3, NULL),
(1451, 87, 'Informe', 2, 1, 3, NULL),
(1452, 82, 'Instalación de cañerías de planta y válvula principal de entrada', 2, 1, 3, NULL),
(1453, 82, 'Instalación de cañerías y conexiones de entrada y salida', 2, 1, 3, NULL),
(1454, 82, 'Acondicionamiento de recinto existente', 2, 1, 3, NULL),
(1455, 89, 'Telesupervisión ', 2, 1, 3, NULL),
(1456, 80, 'Proyecto Constructivo - Trámites y Permisos', 2, 1, 3, 745),
(1457, 80, 'Proyecto Constructivo, Tramites y Permisos', 2, 1, 3, NULL),
(1458, 80, 'Provisión e instalación de cañería de PE de Dn 125 mm', 2, 1, 1, NULL),
(1459, 80, 'Provisión e instalación de cañería de PE de Dn 180 mm', 2, 1, 1, NULL),
(1460, 80, 'Cruce de calle por tuneleo', 2, 1, 4, NULL),
(1461, 80, 'Pruebas neumáticas de hermeticidad, habilitación y PCO', 2, 1, 3, NULL),
(1462, 80, 'Proyecto Constructivo', 2, 1, 3, 745),
(1463, 87, 'Tramites, Permisos, Proyecto Constructivo, EIA y PCO', 1, 1, 3, NULL),
(1464, 87, 'Relevamiento, Ingeniería, EIA, Permisos y Planos Conforme a Obra', 2, 1, 3, NULL),
(1465, 82, 'Prov. e Inst. de ERP 15/4 bar 10.000 m3/h', 1, 1, 3, NULL),
(1466, 82, 'Proyecto, diseño, certificación de materiales y repuestos de ERP', 2, 1, 3, NULL),
(1467, 82, 'Fabricación en Taller ERP, Medición y Regulación', 2, 1, 3, NULL),
(1468, 82, 'Traslado y montaje en obra de ERP', 2, 1, 3, NULL),
(1469, 82, 'Traslado y montaje en obra de ERP', 2, 1, 3, NULL),
(1470, 82, 'Instalación de protección catódica', 2, 1, 3, NULL),
(1471, 82, 'Instalación de sistema de puesta a tierra', 2, 1, 3, NULL),
(1472, 82, 'Interconexión, Válvulas entrada y salida, END y pruebas', 2, 1, 3, NULL),
(1473, 82, 'Habilitación y puesta en marcha', 2, 1, 3, NULL),
(1474, 83, 'Instalación de Ramal Acero Dn 6\"', 1, 1, 3, NULL),
(1475, 83, 'Hot Tap', 2, 1, 3, NULL),
(1476, 83, 'Apertura y nivelación de Pista', 2, 1, 1, NULL),
(1477, 83, 'Desfile de cañería', 2, 1, 1, NULL),
(1478, 83, 'Soldadura', 2, 1, 1, NULL),
(1479, 83, 'Ensayos no destructivos', 2, 1, 1, NULL),
(1480, 83, 'Parcheo de uniones soldadas', 2, 1, 1, NULL),
(1481, 83, 'Construcción de zanjas', 2, 1, 1, NULL),
(1482, 83, 'Bajada y tapada de cañería', 2, 1, 1, NULL),
(1483, 83, 'Recomposición final del terreno', 2, 1, 1, NULL),
(1484, 83, 'Prueba hidráulica y secado', 2, 1, 1, NULL),
(1485, 83, 'Cruce de ruta con tuneleo', 2, 1, 1, NULL),
(1486, 83, 'Protección catódica', 2, 1, 3, NULL),
(1487, 82, 'Ingeniería, Estudio de suelos, Memorias y cálculos obra civil y cubierta de techo', 2, 1, 3, NULL),
(1488, 82, 'Movimiento de suelos, Plateas, Mampostería, Cubierta y Cerramientos', 2, 1, 3, NULL),
(1489, 82, 'Instalación eléctrica, iluminación e instrumentación', 2, 1, 3, NULL),
(1490, 82, 'Cámaras de Interconexión ', 2, 1, 4, NULL),
(1491, 82, 'Limpieza y Remediación', 1, 1, 3, NULL),
(1492, 82, 'Limpieza periódica y final. Remediación', 2, 1, 3, NULL),
(1493, 87, 'Obras Civiles', 1, 1, 3, 1463);

-- --------------------------------------------------------

--
-- Estructura de tabla para la tabla `informe`
--

CREATE TABLE `informe` (
  `idInforme` int(11) NOT NULL,
  `idProyecto` int(11) NOT NULL,
  `sNombreProyecto` varchar(200) DEFAULT NULL,
  `sNumeroInforme` int(11) NOT NULL,
  `dFecha` date DEFAULT NULL,
  `dFechaInicioPeriodo` date DEFAULT NULL,
  `dFechaFinPeriodo` date DEFAULT NULL,
  `idArea` int(11) NOT NULL,
  `idEspecialidad` int(11) NOT NULL,
  `idIto` int(11) DEFAULT NULL,
  `dFechaEstimadaFinalizacion` date DEFAULT NULL,
  `nAvance` int(11) DEFAULT NULL,
  `idEstado` int(11) NOT NULL,
  `dFechaCierre` datetime DEFAULT NULL,
  `idTipoInforme` int(11) DEFAULT NULL,
  `sDetalleInspeccion` longtext DEFAULT NULL,
  `sAfe` varchar(45) DEFAULT NULL,
  `sOt` varchar(45) DEFAULT NULL,
  `sContacto` varchar(45) DEFAULT NULL,
  `sCm` varchar(45) DEFAULT NULL,
  `sIngenieroProyecto` varchar(45) DEFAULT NULL,
  `dFechaInicioProyecto` date DEFAULT NULL,
  `nCantidadAfectados` int(11) DEFAULT NULL,
  `idUsuario` int(11) NOT NULL,
  `sMaquinariaEquipos` varchar(300) DEFAULT NULL,
  `sHitosPeriodo` varchar(300) DEFAULT NULL,
  `nHoraInicio` int(11) DEFAULT NULL,
  `nHoraFin` int(11) DEFAULT NULL,
  `sEstadoTiempo` varchar(45) DEFAULT NULL,
  `sEstadoTerreno` varchar(45) DEFAULT NULL,
  `nViento` int(11) DEFAULT NULL,
  `bDiaPerdido` tinyint(4) DEFAULT NULL,
  `bAccidente` tinyint(4) DEFAULT NULL,
  `sMarcaVehiculo` varchar(45) DEFAULT NULL,
  `sTipoVehiculo` varchar(45) DEFAULT NULL,
  `sDominioVehiculo` varchar(45) DEFAULT NULL,
  `sTitularVehiculo` varchar(45) DEFAULT NULL,
  `sConceptoTecnico` varchar(45) DEFAULT NULL,
  `nAdjuntosMobile` int(11) DEFAULT NULL,
  `bCerradoMobile` tinyint(4) DEFAULT 0
) ENGINE=InnoDB DEFAULT CHARSET=latin1;

--
-- Volcado de datos para la tabla `informe`
--

INSERT INTO `informe` (`idInforme`, `idProyecto`, `sNombreProyecto`, `sNumeroInforme`, `dFecha`, `dFechaInicioPeriodo`, `dFechaFinPeriodo`, `idArea`, `idEspecialidad`, `idIto`, `dFechaEstimadaFinalizacion`, `nAvance`, `idEstado`, `dFechaCierre`, `idTipoInforme`, `sDetalleInspeccion`, `sAfe`, `sOt`, `sContacto`, `sCm`, `sIngenieroProyecto`, `dFechaInicioProyecto`, `nCantidadAfectados`, `idUsuario`, `sMaquinariaEquipos`, `sHitosPeriodo`, `nHoraInicio`, `nHoraFin`, `sEstadoTiempo`, `sEstadoTerreno`, `nViento`, `bDiaPerdido`, `bAccidente`, `sMarcaVehiculo`, `sTipoVehiculo`, `sDominioVehiculo`, `sTitularVehiculo`, `sConceptoTecnico`, `nAdjuntosMobile`, `bCerradoMobile`) VALUES
(1135, 222, 'Flow Line EMA-Re-Ruteo M-1022, M1048,M-1049, ', 1, '2017-01-13', '2017-01-01', '2017-01-15', 12, 6, 10, '2017-02-28', 20, 2, '2017-01-13 16:02:48', 1, '', '', '10756606', NULL, NULL, 'D. Vesprini', NULL, 35, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1140, 224, 'Flow Line PN-PN 1001', 1, '2017-01-16', '2017-01-01', '2017-01-15', 12, 6, 5, '2017-04-15', 1, 2, '2017-01-16 14:06:23', 1, '12/1/17 Inicio apertura de pista.', '', '10762514', NULL, NULL, 'Ruben De Dios', NULL, 4, 26, 'Topadora', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1148, 224, '3.2 - Flow Line PNE.x-1001', 2, '2017-01-31', '2017-01-16', '2017-01-30', 12, 6, 5, '2017-04-15', 4, 2, '2017-01-31 16:47:40', 1, '', 'ARPN1/0003.3.05.003.01', '10762514', NULL, NULL, 'Ruben De Dios', NULL, 10, 26, 'Zanjadora - Excavadora 320 - Motoniveladora - Hidrogrua - Topador D8', 'Inicio zanjeo 19/1 - Inicio acopio cañeria 26/1', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1152, 224, '3.2 - Flow Line PNE.x-1001', 3, '2017-02-15', '2017-02-01', '2017-02-15', 12, 6, 5, '2017-04-15', 11, 2, '2017-02-15 09:57:36', 1, 'Día 16/2 inicio soldadura.', 'ARPN1/0003.3.05.003.01', '10762514', NULL, NULL, 'Ruben De Dios', NULL, 19, 26, 'Zanjadora (Trencor)-Excavadora 320 (2)-Motoniveladora-Camion c/semi e hidrogrua (2)-Transporte personal-Pick ups (3) ', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1157, 222, '1.3 - Flow Line EMA-Re Ruteo M-1022-1048-1049', 2, '2017-02-15', '2017-02-01', '2017-02-15', 12, 6, 10, '2017-02-28', 44, 2, '2017-02-15 10:55:43', 1, '', '', '10756606', NULL, NULL, 'D. Vesprini', NULL, 33, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1158, 225, 'Flow Line EMA-M-1043', 1, '2017-02-15', '2017-02-01', '2017-02-15', 12, 6, 10, '2017-04-15', 24, 2, '2017-02-15 11:24:15', 1, '', '', '10758998', NULL, NULL, 'D. Vesprini', NULL, 33, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1159, 226, 'Flow Line EMA-M-1064', 1, '2017-02-15', '2017-02-01', '2017-02-15', 12, 6, 10, '2017-03-30', 28, 2, '2017-02-15 11:29:31', 1, 'Proyecto demorado por falta de autorizacion de YPF en la entrega de cañeria', '', '10758996', NULL, NULL, 'D. Vesprini', NULL, 33, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1164, 224, '3.2 - Flow Line PNE.x-1001', 4, '2017-02-24', '2017-02-16', '2017-02-28', 12, 6, 5, '2017-04-15', 21, 2, '2017-02-24 16:24:06', 1, 'Día 20/2 se finalizo zanjeo.', 'ARPN1/0003.3.05.003.01', '10762514', NULL, NULL, 'Ruben De Dios', NULL, 24, 26, 'Zanjadora -Excavadora 320 (2)-Motoniveladora-Equipos soldadura (2)-Ambulancia-Trafic-Pick ups\n', 'Día 16/2 inicio soldadura.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1170, 222, '1.3 - Flow Line EMA-Re Ruteo M-1022-1048-1049', 3, '2017-03-01', '2017-02-16', '2017-02-28', 12, 6, 10, '2017-02-28', 48, 2, '2017-03-01 14:55:22', 1, '', '', '10756606', NULL, NULL, 'D. Vesprini', NULL, 33, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1171, 225, '1.3 - Flow Line EMA-1043', 2, '2017-03-01', '2017-02-16', '2017-02-28', 12, 6, 10, '2017-04-15', 34, 2, '2017-03-01 15:01:43', 1, '02-03-17 se realizara el cruce de ruta Provincial 10, Pozo proyectado como Gas Plus, hay que rediccionar linea hacia CC Agrio', 'AREM1/0011.4.03.002.04', '10758998', NULL, NULL, 'D. Vesprini', NULL, 33, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1177, 225, '1.3 - Flow Line EMA-1043', 3, '2017-03-15', '2017-03-01', '2017-03-15', 12, 6, 10, '2017-04-15', 47, 2, '2017-03-15 10:13:27', 1, 'Se realizo cruce de de Ruta Provincial 10', 'AREM1/0011.4.03.002.04', '10758998', NULL, NULL, 'D. Vesprini', NULL, 35, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1178, 226, '1.3 - Flow Line EMA-1064', 2, '2017-03-15', '2017-03-01', '2017-03-15', 12, 6, 10, '2017-03-30', 62, 2, '2017-03-15 10:17:54', 1, 'Se realizo cruce de Ruta Provincial 10', 'AREM1/0011.4.03.004.04', '10758996', NULL, NULL, 'D. Vesprini', NULL, 35, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1179, 228, 'Flow Line EMA-M-1039', 1, '2017-03-15', '2017-03-01', '2017-03-15', 12, 6, 10, '2017-04-15', 25, 2, '2017-03-15 10:31:57', 1, 'La linea proyectada M-1039 hasta CC-03, hay que proyectarla hasta el CC-09, se reutilizara tramos de Flow line del M-1022 (pozo parado), para llegar al CC-09 (se realizaran 3 tie ins).', '', '10760633', NULL, NULL, 'D. Vesprini', NULL, 35, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1183, 224, '3.2 - Flow Line PNE.x-1001', 5, '2017-03-15', '2017-03-01', '2017-03-15', 12, 6, 5, '2017-04-15', 34, 2, '2017-03-15 14:55:32', 1, '', 'ARPN1/0003.3.05.003.01', '10762514', NULL, NULL, 'Ruben De Dios', NULL, 28, 26, 'Excavadora-Hidrogrua-Camión soldadura (2)-Pick up (3)-Ambulancia', '20/3 Inicio bajada', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1185, 227, '2.1 - Locación SCH-130', 1, '2017-04-01', '2017-03-16', '2017-03-31', 12, 3, 15, '2017-04-14', 63, 2, '2017-04-01 15:35:52', 1, 'El material de aporte es transportado desde cantera \"Las yeguas\".-', 'ARSH1/0100.4.03.001.01', '10766196', NULL, NULL, 'Vesprini Daniel', NULL, 11, 36, 'Topadora CAT-D8T,Topador D8R, regador, 4 bateas de 24m3, excavadora CAT-320 y plataforma para provisión de combustible a equipos', '31-03 se adiciona un topador D8R a la ya afectada.-', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1186, 231, 'Locacion SCH-141', 1, '2017-04-01', '2017-03-16', '2017-03-31', 12, 3, 15, '2017-04-07', 87, 2, '2017-04-01 15:42:05', 1, 'El material de aporte es transportado desde cantera \"Las yeguas\"', '1', '10770738', NULL, NULL, 'Vesprini Daniel', NULL, 11, 36, '2 excavadora CAT-320, 2 bateas de 24m3, camión regador, Motoniveladora Volvo G940, Vibrocompactador autopropulsado, equipo de trabajo para obra civil y mixer para provision de hormigon', 'Se comienza con la obra el dia 22/03/2017', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1190, 225, '1.3 - Flow Line EMA-1043', 4, '2017-03-30', '2017-03-16', '2017-03-31', 12, 6, 10, '2017-04-15', 68, 2, '2017-03-30 16:22:56', 1, '', 'AREM1/0011.4.03.002.04', '10758998', NULL, NULL, 'D. Vesprini', NULL, 35, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1191, 226, '1.3 - Flow Line EMA-1064', 3, '2017-03-30', '2017-03-16', '2017-03-31', 12, 6, 10, '2017-03-30', 76, 2, '2017-03-30 16:25:26', 1, '', 'AREM1/0011.4.03.004.04', '10758996', NULL, NULL, 'D. Vesprini', NULL, 35, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1192, 240, 'Flow Line EMA-CC-10 a CC-09', 1, '2017-03-30', '2017-03-16', '2017-03-31', 12, 6, 10, '2017-05-09', 15, 2, '2017-03-30 16:54:07', 1, 'Gasoducto de 6\" vinculacion CC-10 nuevo Agrio a CC-09', '', '10767073', NULL, NULL, 'D. Vesprini', NULL, 35, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1193, 228, 'Flow Line EMA-M-1039', 2, '2017-03-31', '2017-03-16', '2017-03-31', 12, 6, 10, '2017-04-15', 48, 2, '2017-03-31 09:01:43', 1, 'Esta Flow line se vinculara a la FL del pozo M-1022 en cercanias del CC-03, para llegar al CC-09 (Agrio)', '', '10760633', NULL, NULL, 'D. Vesprini', NULL, 35, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1197, 224, '3.2 - Flow Line PNE.x-1001', 6, '2017-03-31', '2017-03-16', '2017-03-31', 12, 6, 5, '2017-04-15', 48, 2, '2017-03-31 14:38:43', 1, '', 'ARPN1/0003.3.05.003.01', '10762514', NULL, NULL, 'Ruben De Dios', NULL, 24, 26, 'Excavadora 320 (2)-Hidrogrua-Camión soldadura-Ambulancia- Pick ups', 'Semana del 10/4 Prueba Hidraulica', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1198, 241, 'Locacion EMA-1047', 1, '2017-04-01', '2017-03-16', '2017-03-31', 12, 3, 15, '2017-04-21', 39, 2, '2017-04-01 16:13:33', 1, 'Dado la necesidad de la pronta terminación de esta locación (15/04) se adiciono cargadora frontal a topadora afectada al movimiento de suelo.-', '1', '10771720', NULL, NULL, 'Vesprini Daniel', NULL, 4, 36, 'Topadora D8T y Cargadora frontal Volvo', '27/03 comenzó la construcción de esta locación', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1200, 224, '3.2 - Flow Line PNE.x-1001', 7, '2017-04-17', '2017-04-01', '2017-04-15', 12, 6, 5, '2017-04-25', 55, 2, '2017-04-17 11:07:51', 1, '', 'ARPN1/0003.3.05.003.01', '10762514', NULL, NULL, 'Ruben De Dios', NULL, 22, 26, 'Excavadora 320 (2)-Hidrogrua (1)-Camión soldadura (1)-Transporte personal (1)-Ambulancia (1)-Pick Up(3)', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1201, 241, '1.2 - Locación EMA-1047', 2, '2017-04-17', '2017-04-01', '2017-04-15', 12, 3, 15, '2017-04-21', 52, 2, '2017-04-17 11:06:04', 1, 'Se adiciona cargadora frontal Volvo a topadora CAT- D8t para completar movimiento de suelo.-', 'AREM1/0011.4.03.008.01', '10771720', NULL, NULL, 'Vesprini Daniel', NULL, 5, 36, 'Topadora CAT-D8T, cargadora frontal Volvo y motoniveladora CAT-140', '12/04 se termina con el movimiento de suelo', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1202, 225, '1.3 - Flow Line EMA-1043', 5, '2017-04-17', '2017-04-01', '2017-04-15', 12, 6, 10, '2017-04-15', 73, 2, '2017-04-17 11:04:29', 1, '', 'AREM1/0011.4.03.002.04', '10758998', NULL, NULL, 'D. Vesprini', NULL, 35, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1203, 226, '1.3 - Flow Line EMA-1064', 4, '2017-04-17', '2017-04-01', '2017-04-15', 12, 6, 10, '2017-03-30', 82, 2, '2017-04-17 11:09:42', 1, '', 'AREM1/0011.4.03.004.04', '10758996', NULL, NULL, 'D. Vesprini', NULL, 35, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1204, 231, '2.1 - Locación SCH-141', 2, '2017-04-17', '2017-04-01', '2017-04-15', 12, 3, 15, '2017-04-07', 99, 2, '2017-04-17 14:17:44', 1, 'Falta colocación de cartel indicador de locación.-', 'ARSH1/0100.4.03.005.01', '10770738', NULL, NULL, 'Vesprini Daniel', NULL, 8, 36, 'Motoniveladora Volvo 934, excavadora CAT-320, mixer para provision de hormigon, camion regador, vibrocompactador autopropulsado.-  ', '03/04/2017 se terminó con la ejecución de locación.- ', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1205, 228, '1.3 - Flow Line EMA-1039', 3, '2017-04-17', '2017-04-01', '2017-04-15', 12, 6, 10, '2017-04-15', 59, 2, '2017-04-17 11:36:07', 1, '', 'AREM1/0011.4.03.007.04', '10760633', NULL, NULL, 'D. Vesprini', NULL, 35, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1206, 240, '1.5 - Ampliacion CC-01-Acometida CC-09-Planta', 2, '2017-04-17', '2017-04-01', '2017-04-15', 12, 6, 10, '2017-05-09', 29, 2, '2017-04-17 11:41:38', 1, '', '', '10767073', NULL, NULL, 'D. Vesprini', NULL, 35, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1207, 242, 'Flow Line SCH-141', 1, '2017-04-17', '2017-04-01', '2017-04-15', 12, 6, 5, '2017-06-01', 0, 2, '2017-04-17 12:04:23', 1, 'Se realizó relevamiento topográfico para elaboración planialtimetría.', '', '', NULL, NULL, 'Pablo Giustozzi', NULL, 3, 26, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1208, 243, 'Flow Line SCH-126', 1, '2017-04-17', '2017-03-30', '2017-04-15', 12, 6, 5, '2017-06-15', 0, 2, '2017-04-17 12:13:55', 1, 'Se realizó relevamiento topográfico para elaboración planialtimetría.', '', '', NULL, NULL, 'Pablo Giustozzi', NULL, 3, 26, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1209, 244, 'Flow Line SCH-130', 1, '2017-04-17', '2017-03-30', '2017-04-15', 12, 6, 5, '2017-09-01', 0, 2, '2017-04-17 12:16:17', 1, 'Se realizó relevamiento topográfico para elaboración planialtimetría.', '', '', NULL, NULL, 'Pablo Giustozzi', NULL, 3, 26, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1210, 227, '2.1 - Locación SCH-130', 2, '2017-04-17', '2017-04-01', '2017-04-15', 12, 3, 15, '2017-04-14', 96, 2, '2017-04-17 15:01:27', 1, 'Para el movimiento de suelo se adiciona topadora D8R. El material aportado se transportó desde cantera \"Las Yeguas\". Falta terminar playa de campamento ubicada al SO de la locación.-', 'ARSH1/0100.4.03.001.01', '10766196', NULL, NULL, 'Vesprini Daniel', NULL, 16, 36, '7 bateas de 24m3, cargadora frontal Hyundai 770-7A, excavadora CAT-320, camion regador, motoniveladora CAT-140, mixer para provision de hormigon, equipo de trabajo para obra civil, vibrocompactador autopropulsado y plataforma para provision de combustible.-', '07/04 se hormigona bodega.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1211, 245, 'Locacion SCH-126d', 1, '2017-04-17', '2017-04-01', '2017-04-15', 12, 3, 15, '2017-05-05', 47, 2, '2017-04-17 16:00:16', 1, 'El material de aporte de transporta desde cantera \"Las Yeguas\" y es acopiado en locación SCh-103, para movimiento de suelo se adiciono cargadora frontal y camión volcador, a la topadora afectada.-', '1', '10772971', NULL, NULL, 'Vesprini Daniel', NULL, 14, 36, 'Topadora CAT-D8R, camion regador, excavadora CAT-320, 6 bateas de 24m3 c/u, volcador de 18m3, cargadora frontal Hyundai 770, motoniveladora CAT-140 y plataforma para provision de combustible.-', '07/04 se comienza con camino de acceso y locación ', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1212, 245, 'Locacion SCH-126d', 2, '2017-04-28', '2017-04-16', '2017-04-30', 12, 3, 15, '2017-05-05', 99, 2, '2017-04-28 14:16:02', 1, 'El material aportado se transporto desde cantera \"Las Yeguas\", para el movimiento de suelo se reforzó con cargadora frontal+ volcador doble traccion. Resta colocación de cartel indicador en cercanías de la locacion.-', '1', '10772971', NULL, NULL, 'Vesprini Daniel', NULL, 15, 36, 'Topadora CAT-D8R, Cargadora frontal Hyundai 770, exvavadora CAT-320, camion regador, 8 bateas de 24m3, 1 batea de 18m3, motoniveladora CAT-140 y plataforma para provision de combustible', '24/04 se hormigono bodega', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1213, 224, 'Flow Line PNE.x-1001', 8, '2017-05-02', '2017-04-16', '2017-04-30', 12, 6, 5, '2017-04-25', 58, 2, '2017-05-02 09:22:01', 1, '', 'ARPN1/0003.3.05.003.01', '10762514', NULL, NULL, 'Ruben De Dios', NULL, 10, 26, '', 'Semana 2/5 Prueba hidraulica', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1214, 242, 'Flow Line SCH-141', 2, '2017-05-02', '2017-04-16', '2017-04-30', 12, 6, 5, '2017-06-01', 13, 2, '2017-05-02 09:25:50', 1, '', 'ARSH1/0100.4.03.005.04', '', NULL, NULL, 'Pablo Giustozzi', NULL, 4, 26, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1215, 243, 'Flow Line SCH-126', 2, '2017-05-02', '2017-04-16', '2017-04-30', 12, 6, 5, '2017-06-15', 3, 2, '2017-05-02 09:27:48', 1, '', 'ARSH1/0100.4.03.006.04', '', NULL, NULL, 'Pablo Giustozzi', NULL, 4, 26, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1216, 244, 'Flow Line SCH-130', 2, '2017-05-02', '2017-04-16', '2017-04-30', 12, 6, 5, '2017-09-01', 3, 2, '2017-05-02 09:29:55', 1, '', 'ARSH1/0100.4.03.001.04', '', NULL, NULL, 'Pablo Giustozzi', NULL, 4, 26, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1217, 225, 'Flow Line EMA-1043', 6, '2017-05-02', '2017-04-16', '2017-04-30', 12, 6, 10, '2017-04-15', 81, 2, '2017-05-02 10:23:45', 1, '', 'AREM1/0011.4.03.002.04', '10758998', NULL, NULL, 'D. Vesprini', NULL, 35, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1219, 226, 'Flow Line EMA-1064', 5, '2017-05-02', '2017-04-16', '2017-04-30', 12, 6, 10, '2017-03-30', 85, 2, '2017-05-02 10:28:31', 1, '', 'AREM1/0011.4.03.004.04', '10758996', NULL, NULL, 'D. Vesprini', NULL, 35, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1220, 228, 'Flow Line EMA-1039', 4, '2017-05-02', '2017-04-16', '2017-04-30', 12, 6, 10, '2017-04-15', 73, 2, '2017-05-02 10:31:49', 1, 'Se inician tie ins sobre linea del pozo M-1022, la misma queda conectado el M-1039 como Agrio a CC-09', 'AREM1/0011.4.03.007.04', '10760633', NULL, NULL, 'D. Vesprini', NULL, 35, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1221, 240, 'Ampliacion CC-01-Acometida CC-09-Planta', 3, '2017-05-02', '2017-04-16', '2017-04-30', 12, 6, 10, '2017-05-09', 43, 2, '2017-05-02 10:35:35', 1, 'Falta aprobacion del Eia de la provincia, para realizar Cruce de Ruta 10', 'AREM1/0011.4.03.004.04', '10767073', NULL, NULL, 'D. Vesprini', NULL, 35, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1222, 222, 'Flow Line EMA-Re Ruteo M-1022-1048-1049-1015', 4, '2017-05-15', '2017-05-01', '2017-05-15', 12, 6, 10, '2017-02-28', 76, 2, '2017-05-15 13:28:29', 1, 'Linea re-ruteada fue M-1022 para conexion del M-1039 y M-1049 para conexion del M-1040, resto de lineas se definio que continuan ingresando como gas plus a colector de Planta.', '', '10756606', NULL, NULL, 'D. Vesprini', NULL, 35, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1223, 225, 'Flow Line EMA-1043', 7, '2017-05-15', '2017-05-01', '2017-05-15', 12, 6, 10, '2017-04-15', 83, 2, '2017-05-15 13:30:29', 1, '', 'AREM1/0011.4.03.002.04', '10758998', NULL, NULL, 'D. Vesprini', NULL, 35, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1224, 226, 'Flow Line EMA-1064', 6, '2017-05-15', '2017-05-01', '2017-05-15', 12, 6, 10, '2017-03-30', 86, 2, '2017-05-15 13:32:20', 1, '', 'AREM1/0011.4.03.004.04', '10758996', NULL, NULL, 'D. Vesprini', NULL, 35, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1225, 228, 'Flow Line EMA-1039', 5, '2017-05-15', '2017-05-01', '2017-05-15', 12, 6, 10, '2017-04-15', 81, 2, '2017-05-15 13:35:13', 1, '', 'AREM1/0011.4.03.007.04', '10760633', NULL, NULL, 'D. Vesprini', NULL, 35, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1226, 240, 'Ampliacion CC-01-Acometida CC-09-Planta', 4, '2017-05-15', '2017-05-01', '2017-05-15', 12, 6, 10, '2017-05-09', 60, 2, '2017-05-15 13:37:49', 1, '', 'AREM1/0011.4.03.004.04', '10767073', NULL, NULL, 'D. Vesprini', NULL, 35, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1227, 227, 'Locación SCH-130', 3, '2017-05-15', '2017-05-01', '2017-05-15', 12, 3, 15, '2017-04-14', 100, 2, '2017-05-15 17:46:01', 1, 'El material aportado es transportado desde cantera \"Las Yeguas\".-', 'ARSH1/0100.4.03.001.01', '10766196', NULL, NULL, 'Vesprini Daniel', NULL, 7, 36, 'Cargadora frontal Hyundai 770, motoniveladora CAT-140, regador, equipo de trabajo para obra civil.-', '09/05 se termina con la construcción de locación', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1228, 231, 'Locación SCH-141', 3, '2017-05-15', '2017-05-01', '2017-05-15', 12, 3, 15, '2017-04-07', 100, 2, '2017-05-15 17:52:22', 1, 'Se retiro el excedente del movimiento de suelo de la locación acopiado en locación SCH-116 y se transporto al cauce de cañadón a 800mts de locación SCh-141 agua abajo, esto por pedido del superficiario Clarizo Parada.-', 'ARSH1/0100.4.03.005.01', '10770738', NULL, NULL, 'Vesprini Daniel', NULL, 8, 36, 'Cargadora frontal Hyundai 770, 4 bateas de 24m3 c/u y equipo para trabajos de obra civil', '09/05 se termino con la construcción de esta locación.-', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1229, 241, 'Locación EMA-1047', 3, '2017-05-15', '2017-05-01', '2017-05-15', 12, 3, 15, '2017-04-21', 100, 2, '2017-05-15 18:03:49', 1, 'Bodega adaptada para equipo de perforación Petreven H-104.-', 'AREM1/0011.4.03.008.01', '10771720', NULL, NULL, 'Vesprini Daniel', NULL, 7, 36, 'Mixer para provisión de hormigón,equipo para trabajos de obra civil, motoniveladora CAT-140, regador y vibrocompactador autopropulsado.-', '12/05 se termino con la construcción de locación.-', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1230, 245, 'Locacion SCH-126d', 3, '2017-05-15', '2017-05-01', '2017-05-15', 12, 3, 15, '2017-05-05', 100, 2, '2017-05-15 18:07:58', 1, 'con la colocación del cartel indicador se terminan los trabajos en esta locación.-', '1', '10772971', NULL, NULL, 'Vesprini Daniel', NULL, 4, 36, 'Equipo de trabajo para obra civil.-', '09/05 se termina con la construcción de locación', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1231, 224, 'Flow Line PNE.x-1001', 9, '2017-05-16', '2017-05-01', '2017-05-15', 12, 6, 5, '2017-04-25', 71, 2, '2017-05-16 12:30:50', 1, 'Resta: Reacondicionamiento de pista, cartelería, montaje de cabeceras y boca de pozo (equipo perforando)', 'ARPN1/0003.3.05.003.01', '10762514', NULL, NULL, 'Ruben De Dios', NULL, 10, 26, 'Excavadora 320 - Equipo Prueba Hidráulica - Equipo Soldadura', '10/5 Se realizo Tie In', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1232, 242, 'Flow Line SCH-141', 3, '2017-05-16', '2017-05-01', '2017-05-15', 12, 6, 5, '2017-06-01', 18, 2, '2017-05-16 12:34:42', 1, '', 'ARSH1/0100.4.03.005.04', '', NULL, NULL, 'Pablo Giustozzi', NULL, 5, 26, 'Excavadora 320 - Semi c/hidrogrua', '16/5 Inicio fase soldadura de linea', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1233, 243, 'Flow Line SCH-126', 3, '2017-05-16', '2017-05-01', '2017-05-15', 12, 6, 5, '2017-06-15', 13, 2, '2017-05-16 12:37:18', 1, '', 'ARSH1/0100.4.03.006.04', '', NULL, NULL, 'Pablo Giustozzi', NULL, 7, 26, 'Excavadora 320 - Pala cargadora - Zanjeadora', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1234, 244, 'Flow Line SCH-130', 3, '2017-05-17', '2017-05-01', '2017-05-15', 12, 6, 5, '2017-09-01', 13, 2, '2017-05-17 16:25:11', 1, '', 'ARSH1/0100.4.03.001.04', '', NULL, NULL, 'Pablo Giustozzi', NULL, 7, 26, 'Excavadora 320 - Pala cargadora - Zanjeadora', '16/5 Desfile de cañería.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1235, 222, 'Flow Line EMA-Re Ruteo M-1022-1048-1049-1015', 5, '2017-05-31', '2017-05-16', '2017-05-31', 12, 6, 10, NULL, 100, 2, NULL, 1, '', 'AREM1/0008.3.05.003.02', '10756606', 'Martin Ventura', '4600010694', 'D. Vesprini', '2016-12-08', 7, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1236, 225, 'Flow Line EMA-1043', 8, '2017-05-31', '2017-05-16', '2017-05-31', 12, 6, 10, NULL, 87, 2, NULL, 1, '', 'AREM1/0011.4.03.002.04', '10758998', 'Martin Ventura	', '4600010694', 'D. Vesprini', '2017-02-01', 7, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1237, 226, 'Flow Line EMA-1064', 7, '2017-06-01', '2017-06-01', '2017-06-15', 12, 6, 10, '2017-09-30', 94, 2, NULL, 1, 'Instalacion lista con la instalacion temprana para la PEM', 'AREM1/0011.4.03.004.04', '10758996', 'Gustavo Crescini', '4600010694', 'D. Vesprini', '2017-02-01', 10, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1238, 228, 'Flow Line EMA-1039', 6, '2017-05-31', '2017-05-16', '2017-05-31', 12, 6, 10, NULL, 92, 2, NULL, 1, '', 'AREM1/0011.4.03.007.04', '10760633', 'Martin Ventura	', '4600010694', 'D. Vesprini', '2017-03-01', 7, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1239, 240, 'Ampliacion CC-01-Acometida CC-09-Planta', 5, '2017-05-31', '2017-05-16', '2017-05-31', 12, 6, 10, NULL, 95, 2, NULL, 1, '', 'AREM1/0011.4.03.004.04', '10767073', 'Martin Ventura	', '4600010694', 'D. Vesprini', '2017-03-16', 7, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1240, 224, 'Flow Line PNE.x-1001', 10, '2017-05-31', '2017-05-16', '2017-05-31', 12, 6, 5, NULL, 75, 2, NULL, 1, '', 'ARPN1/0003.3.05.003.01', '10762514', 'Víctor Gómez', '4600013433', 'Ruben De Dios', '2016-12-06', 5, 26, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1241, 242, 'Flow Line SCH-141', 4, '2017-05-31', '2017-05-16', '2017-05-31', 12, 6, 5, NULL, 65, 2, NULL, 1, '', 'ARSH1/0100.4.03.005.04', '', '', '4600013641', 'Pablo Giustozzi', '2017-03-29', 14, 26, '', '01-06-17 Tie In en linea de conducción SCH 141', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1242, 243, 'Flow Line SCH-126', 4, '2017-05-31', '2017-05-16', '2017-05-31', 12, 6, 5, NULL, 32, 2, NULL, 1, '', 'ARSH1/0100.4.03.006.04', '', '', '4600013641', 'Pablo Giustozzi', '2017-03-29', 14, 26, 'Hidrogrua - Equipo soldadura - Retropala', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1243, 244, 'Flow Line SCH-130', 4, '2017-05-31', '2017-05-16', '2017-05-31', 12, 6, 5, NULL, 48, 2, NULL, 1, '', 'ARSH1/0100.4.03.001.04', '', '', '4600013641', 'Pablo Giustozzi', '2017-03-29', 14, 26, 'Hidrogrua - Equipo soldadura - Retropala ', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1245, 252, 'Montaje Gasoducto Apo', 1, '2017-06-12', '2017-03-16', '2017-03-31', 12, 23, 21, NULL, 5, 2, NULL, 1, ' Se observan atrasos en la emisión de Ingeniería de detalle, Construcción Trampa de Líquidos.', 'OC 42961', '-', 'Gonzalo Sartori', 'OC 42961', 'Jose Giacobbe', '2017-03-22', 25, 35, '', '05-04-2017 Inicio trabajos de soldadura en campo.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1246, 252, 'Montaje Gasoducto Apo', 2, '2017-06-12', '2017-04-01', '2017-04-15', 12, 23, 21, NULL, 18, 2, NULL, 1, 'Se observan atrasos en la emisión de Ingeniería de detalle, Construcción Trampa de Líquidos.', 'OC 42961', '-', 'Gonzalo Sartori', 'OC 42961', 'Jose Giacobbe', '2017-03-22', 25, 35, '', '05-04-2017 Inicio trabajos de soldadura en campo.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1247, 252, 'Montaje Gasoducto Apo', 3, '2017-06-12', '2017-04-16', '2017-04-30', 12, 23, 21, NULL, 30, 2, NULL, 1, 'Se mantienen atrasos en la emisión de Ingeniería de detalle, Construcción Trampa de Líquidos.', 'OC 42961', '-', 'Gonzalo Sartori', 'OC 42961', 'Jose Giacobbe', '2017-03-22', 27, 35, '', '05-04-2017 Inicio trabajos de soldadura en campo.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1248, 252, 'Montaje Gasoducto Apo', 4, '2017-06-12', '2017-05-01', '2017-05-15', 12, 23, 21, NULL, 40, 2, NULL, 1, 'Se mantienen atrasos en el inicio de construcción de prefabricados y Trampa de líquido-Hay demora en inicio de obras civiles en campo, en zanjeo y bajada de cañería. ', 'OC 42961', '-', 'Gonzalo Sartori', 'OC 42961', 'Jose Giacobbe', '2017-03-22', 27, 35, '', '12-05-2017 Inicio trabajos zanjeos para línea gasoducto. 15-05-2017 comienzo bajada de cañerías y tapada de la misma.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1249, 252, 'Montaje Gasoducto Apo', 5, '2017-06-12', '2017-05-16', '2017-05-31', 12, 23, 21, NULL, 59, 2, NULL, 1, 'Se mantienen atrasos en calificación soldadores para construcción TL e inicio construcción Trampa de líquido-Hay demora en inicio de obras civiles en obrador (premoldeados). Falta personal Obra civil para avance tareas en campo.', 'OC 42961', '-', 'Gonzalo Sartori', 'OC 42961', 'Jose Giacobbe', '2017-03-22', 27, 35, '', '23-05-2017 Inicio trabajos civiles trampa de líquidos. ', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1251, 251, 'Montaje de MC-84 en EMC-8', 1, '2017-06-13', '2017-03-16', '2017-03-31', 12, 21, 23, NULL, 3, 2, NULL, 1, 'ARLISA no inició a la fecha los trabajos en el yacimiento con excepción de ID y traslado de trailers.-', 'OC 42963', '-', 'Jorge Zucchi', 'OC 42963', 'Jose Giacobbe', '2017-01-26', 3, 35, '', '23-03-2017 se inicia traslado de trailers a BMo.-', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1252, 251, 'Montaje de MC-84 en EMC-8', 2, '2017-06-13', '2017-04-01', '2017-04-15', 12, 21, 23, NULL, 27, 2, NULL, 1, 'Se trabaja en procedimientos y tareas previas a ejecución de tie in en EMC-4 para retiro de MC-41. Fecha estimada de parada de planta 26-04-2017-', 'OC 42963', '-', 'Jorge Zucchi', 'OC 42963', 'Jose Giacobbe', '2017-01-26', 15, 35, '', '10-04-2017 se inician trabajos previos para desmonte de MC-41 en EMC-04.-', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1253, 251, 'Montaje de MC-84 en EMC-8', 3, '2017-06-13', '2017-04-16', '2017-04-30', 12, 21, 23, NULL, 63, 2, NULL, 1, '', 'OC 42963', '-', 'Jorge Zucchi', 'OC 42963', 'Jose Giacobbe', '2017-01-26', 20, 35, '', '26-04-2017 Tie In en EMC-4 para postrior retiro de MC-42; 28-04-2017 retiro y traslado de MC-42 a playa para lavado del equipo', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1254, 251, 'Montaje de MC-84 en EMC-8', 4, '2017-06-13', '2017-05-01', '2017-05-15', 12, 21, 23, NULL, 66, 2, NULL, 1, 'Se trabaja en acondicionameinto de galpón de EMC-4', 'OC 42963', '-', 'Jorge Zucchi', 'OC 42963', 'Jose Giacobbe', '2017-01-26', 25, 35, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1255, 251, 'Montaje de MC-84 en EMC-8', 5, '2017-06-13', '2017-05-16', '2017-05-31', 12, 21, 23, NULL, 67, 2, NULL, 1, 'Se trabaja en acondicionameinto de galpón de EMC-4', 'OC 42963', '-', 'Jorge Zucchi', 'OC 42963', 'Jose Giacobbe', '2017-01-26', 25, 35, '', 'El día 26/05 se transportó y montó sobre  su base, el conjunto Motor-compresor MC84.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1256, 249, 'Montaje de MC-94 en EMC-9', 1, '2017-06-13', '2017-03-16', '2017-03-31', 12, 21, 21, NULL, 6, 2, NULL, 1, 'Se trabaja en mejorar la gestión de firma de PT // Se trabaja en procedimientos y evaluación tareas para retiro de MC-42 de EMC-4', 'OC 42962', '-', 'Gustavo Crescini', 'OC 42962', 'Jose Giacobbe', '2017-03-15', 12, 35, '', '15-03-2017 Inicio de trabajos en EMC-9.-', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1257, 249, 'Montaje de MC-94 en EMC-9', 2, '2017-06-13', '2017-04-01', '2017-04-15', 12, 21, 21, NULL, 18, 2, NULL, 1, '11-04-2017 Se incorpora personal a cargo de la obra, con autorización de complejo gas PELSA, para la habilitación de PT según procedimiento // Se trabaja en procedimientos y evaluación tareas para retiro de MC-42 de EMC-4', 'OC 42962', '-', 'Gustavo Crescini', 'OC 42962', 'Jose Giacobbe', '2017-03-15', 20, 35, '', '05-04-2017 SE HORMIGONA BASE mc-94. 12-04-2017 SE REALIZA ENSAYO PROBETAS DE h°a° CON RESULTADO SATISFACTORIO', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1258, 249, 'Montaje de MC-94 en EMC-9', 3, '2017-06-13', '2017-04-16', '2017-04-30', 12, 21, 21, NULL, 32, 2, NULL, 1, '20/04/2017 se efectuó simulacro Rol de llamadas / Plan de contingencias.', 'OC 42962', '-', 'Gustavo Crescini', 'OC 42962', 'Jose Giacobbe', '2017-03-15', 20, 35, '', '26/04/2017 se efectúan Tie In para desvincular MC-42. (Gas combustible / Gas de arranque / Impulsión / Drenajes aceite.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1259, 249, 'Montaje de MC-94 en EMC-9', 4, '2017-06-13', '2017-05-01', '2017-05-15', 12, 21, 21, NULL, 43, 2, NULL, 1, '', 'OC 42962', '-', 'Gustavo Crescini', 'OC 42962', 'Jose Giacobbe', '2017-03-15', 10, 35, '', '03/05/2017 se trasladan MC y cooler de EMC-4 a EMC-9. 04/05/2017 se comienza con limpieza del mismo para pintura.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1260, 249, 'Montaje de MC-94 en EMC-9', 5, '2017-06-13', '2017-05-16', '2017-05-31', 12, 21, 21, NULL, 63, 2, NULL, 1, '', 'OC 42962', '-', 'Gustavo Crescini', 'OC 42962', 'Jose Giacobbe', '2017-03-15', 20, 35, '', '23/05/2017 se realiza montaje de MC y cooler sobre su base. 27/05/2017 se realiza nivelación de MC y cooler. 30/05/2017 se aprueba Nivelación MC y cooler por personal de Mantenimiento.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1261, 253, 'Adecuaciones Bat 1 PIAS 2 Bmo', 1, '2017-06-13', '2017-04-16', '2017-04-30', 12, 24, 23, NULL, 32, 2, NULL, 1, '', 'OC 43043', '-', 'Jorge Zucchi', 'OC 43043', 'Jose Giacobbe', '2017-03-27', 20, 35, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1262, 253, 'Adecuaciones Bat 1 PIAS 2 Bmo', 2, '2017-06-13', '2017-05-01', '2017-05-15', 12, 24, 23, NULL, 34, 2, NULL, 1, 'La obra muestra atrasos y se revisionó el cronograma. Se adecúan recursos para no demorar la  PEM.-', 'OC 43043', '-', 'Jorge Zucchi', 'OC 43043', 'Jose Giacobbe', '2017-03-27', 25, 35, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1263, 253, 'Adecuaciones Bat 1 PIAS 2 Bmo', 3, '2017-06-13', '2017-05-16', '2017-05-31', 12, 24, 23, NULL, 55, 2, NULL, 1, 'La obra muestra atrasos y se revisionó el cronograma. Se adecúan recursos para no demorar la  PEM.-', 'OC 43043', '-', 'Jorge Zucchi', 'OC 43043', 'Jose Giacobbe', '2017-03-27', 25, 35, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1265, 254, 'Obra Civil EMA - Galpón Almacén', 1, '2017-06-14', '2017-06-01', '2017-06-15', 12, 25, 3, NULL, 4, 2, NULL, 1, 'Se presentan importantes atrasos en ingeniería', 'AREM1/0001.4.02.013', '-', 'Osvaldo Martinez', '4600013768', 'Daniel Vesprini', '2017-06-01', 6, 35, '', '01-06 inicio de Obra ', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1266, 249, 'Montaje de MC-94 en EMC-9', 6, '2017-06-14', '2017-06-01', '2017-06-14', 12, 21, 21, NULL, 64, 2, NULL, 1, '', 'OC 42962', '-', 'Gustavo Crescini', 'OC 42962', 'Jose Giacobbe', '2017-03-15', 17, 46, '', '08/06/2017 Se realiza grout nivelación MC y Cooler.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1267, 252, 'Montaje Gasoducto Apo', 6, '2017-06-14', '2017-06-01', '2017-06-14', 12, 23, 21, NULL, 67, 2, NULL, 1, 'ESSE SRL informa que se encuentra atrasado en proyecto y culminará la Obra el día 22/07/2017. No cumpliendo con fecha finalización de Obra según contrato.', 'OC 42961', '-', 'Gonzalo Sartori', 'OC 42961', 'Jose Giacobbe', '2017-03-22', 27, 46, '', '13/06/2017 ESSE SRL realiza calificación procedimiento y soldadores para construcción Trampa de Líquidos', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1268, 224, 'Flow Line PNE.x-1001', 11, '2017-06-15', '2017-06-01', '2017-06-15', 12, 6, 5, NULL, 75, 2, NULL, 1, '', 'ARPN1/0003.3.05.003.01', '10762514', 'Víctor Gómez', '4600013433', 'Ruben De Dios', '2016-12-06', 3, 26, 'Motoniveladora', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1269, 242, 'Flow Line SCH-141', 5, '2017-06-15', '2017-06-01', '2017-06-15', 12, 6, 5, NULL, 72, 2, NULL, 1, '', 'ARSH1/0100.4.03.005.04', '', 'Daniel Clérice', '4600013641', 'Pablo Giustozzi', '2017-03-29', 11, 26, 'Retropala - Equipo Soldadura', '1/6/17 - Se ejecuto Tie In en SCH 116.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1270, 243, 'Flow Line SCH-126', 5, '2017-06-15', '2017-06-01', '2017-06-15', 12, 6, 5, NULL, 71, 2, NULL, 1, '', 'ARSH1/0100.4.03.006.04', '', 'Daniel Clérice', '4600013641', 'Pablo Giustozzi', '2017-03-29', 11, 26, 'Excavadora - Equipo Soldadura - Equipo PH - Equipo Hot Tap - Hidrogrua', '14/11/16 Se ejecuto Hot Tap en linea SCH 93.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1271, 244, 'Flow Line SCH-130', 5, '2017-06-15', '2017-06-01', '2017-06-15', 12, 6, 5, NULL, 71, 2, NULL, 1, '', 'ARSH1/0100.4.03.001.04', '', 'Daniel Clérice', '4600013641', 'Pablo Giustozzi', '2017-03-29', 11, 26, 'Excavadora - Equipo Soldadura - Equipo PH - Equipo Hot Tap - Hidrogrua', '14/11/16 Se ejecuto Hot Tap en linea SCH 22.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1272, 225, 'Flow Line EMA-1043', 9, '2017-06-15', '2017-06-01', '2017-06-15', 12, 6, 10, '2017-08-31', 93, 2, NULL, 1, 'Instalacion puesta temprana lista para la PEM', 'AREM1/0011.4.03.002.04', '10758998', 'Gustavo Crescini', '4600010694', 'D. Vesprini', '2017-02-01', 10, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1273, 228, 'Flow Line EMA-1039', 7, '2017-06-01', '2017-06-01', '2017-06-15', 12, 6, 10, '2017-06-09', 100, 2, NULL, 1, 'Proyecto finalizado. Ing Sima contrato vence el 30-06-17. iniciaria desmovilizacion.', 'AREM1/0011.4.03.007.04', '10760633', 'Gustavo Crescini', '4600010694', 'D. Vesprini', '2017-03-01', 10, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1275, 240, 'Ampliacion CC-01-Acometida CC-09-Planta', 6, '2017-06-15', '2017-06-01', '2017-06-15', 12, 6, 10, '2017-06-10', 100, 2, NULL, 1, 'Instalacion lista para la PEM', 'AREM1/0011.4.03.004.04', '10767073', 'Gustavo Crescini', '4600010694', 'D. Vesprini', '2017-03-16', 10, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1279, 251, 'Montaje de MC-84 en EMC-8', 6, '2017-06-15', '2017-06-01', '2017-06-15', 12, 21, 23, NULL, 76, 2, NULL, 1, 'Sin novedades relevantes.', 'OC 42963', '-', 'Jorge Zucchi', 'OC 42963', 'Jose Giacobbe', '2017-01-26', 24, 49, '', 'Se realizó el paro de planta programado para interconectar el equipo con la planta. ', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1280, 253, 'Adecuaciones Bat 1 PIAS 2 Bmo', 4, '2017-06-15', '2017-06-01', '2017-06-15', 12, 24, 23, NULL, 72, 2, NULL, 1, 'Sin novedades relevantes.', 'OC 43043', '-', 'Jorge Zucchi', 'OC 43043', 'Jose Giacobbe', '2017-03-27', 28, 49, '', 'Se realizó el paro de planta programado para interconectar los tanque de emergencia/despacho. Se reemplazó en el tanque 10 la válvula de succión de bombas de 6\" a 10\".', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1281, 256, 'Obra Civil EMA - Remodelación oficinas EMA', 1, '2017-06-19', '2017-05-01', '2017-05-15', 12, 25, 15, NULL, 0, 2, NULL, 1, 'No se registran avances para el periodo informado.-', '', '10781035', 'Gomez Victor', '4600013746', 'Daniel Vesprini', '2017-05-09', 1, 36, '', 'Comienzo de plazo contractual 09-05-2017', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1282, 256, 'Remodelación oficinas EMA', 2, '2017-06-19', '2017-05-16', '2017-05-31', 12, 25, 15, NULL, 0, 2, NULL, 1, 'No se registran avances para el periodo informado.-', '', '10781035', 'Gomez Victor', '4600013746', 'Daniel Vesprini', '2017-05-09', 1, 36, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1283, 256, 'Remodelación oficinas EMA', 3, '2017-06-19', '2017-06-01', '2017-06-15', 12, 25, 15, NULL, 1, 2, NULL, 1, 'Se realiza cerramientos en zona de obra, se acondiciona obrador y desmontaje de mezadas de cocina en desuso.', '', '10781035', 'Gomez Victor', '4600013746', 'Daniel Vesprini', '2017-05-09', 10, 36, 'Camión con hidrogrua', '12-06 se comienzan con los trabajos.-', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1284, 256, 'Remodelación oficinas EMA', 4, '2017-06-19', '2017-06-16', '2017-06-30', 12, 25, 15, NULL, 5, 2, NULL, 1, 'Se realiza demoliciones de tabiques, desmontaje de cioloraso, instalaciones de agua, electrica, voz y datos y termomecanica, ventanas internas. Provición materiales para muro cortaviento. Se observa retrasos en la presentacion de ingenieria  de detalles.-', '', '10781035', 'Gomez Victor', '4600013746', 'Daniel Vesprini', '2017-05-09', 13, 36, 'Batea de 24m3 para provicion de aridos, camión porta contenedores', 'Ala fecha no se presentado ingeniería de detalles', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1285, 257, 'Locación EMA - Movimiento de suelo', 1, '2017-06-19', '2017-06-01', '2017-06-15', 12, 3, 15, NULL, 30, 2, NULL, 1, 'Se desmonta camino de acceso y locación, se comienza movimiento de suelo en locación y aporte de material en camino de acceso.-', '', '10781498', 'Bravo Ramiro', '4600013542', 'Daniel Vesprini', '2017-06-01', 6, 36, 'Topadora D8-T, regador, motoniveladora cat-140, cargadora frontal Volvo, camion volcador 17m3', 'Se comienza con la locación el día 01/06', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1286, 257, 'Locación EMA - Movimiento de suelo', 2, '2017-06-19', '2017-06-16', '2017-06-30', 12, 3, 15, NULL, 57, 2, NULL, 1, 'Se realiza parte del aporte material a camino de acceso desde la cantera Oberholser y parte de material recuperado de las locaciones existentes M-1054 y M-1022, movimiento de suelo en locación, acopio de material calcáreo en locaciones existente M-1006, M-1029 y M-1033.-', '', '10781498', 'Bravo Ramiro', '4600013542', 'Daniel Vesprini', '2017-06-01', 5, 36, 'Topadora D8T, cargadora frontal Volvo, 2 volcadores de 18m3 c/u y camion regador', '16/06, no se trabaja por corte de rutas en accesos a área EMA. 26/06 se termina con el movimiento de suelo en locacion.-', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1287, 251, 'Montaje de MC-84 en EMC-8', 7, '2017-06-29', '2017-06-16', '2017-06-30', 12, 21, 23, '2017-07-10', 89, 2, NULL, 1, 'Se trabaja coordinando tareas con sector mantenimiento ', 'OC 42963', '-', 'Jorge Zucchi', 'OC 42963', 'Jose Giacobbe', '2017-01-26', 25, 28, 'MC-84', '29-06-17 se realiza grout en base de MC', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1288, 253, 'Adecuaciones Bat 1 PIAS 2 Bmo', 5, '2017-06-29', '2017-06-16', '2017-06-30', 12, 24, 23, '2017-06-17', 75, 2, NULL, 1, 'Se trabaja en la planificación Tie In necesarios en otros sectores de la obra', 'OC 43043', '-', 'Jorge Zucchi', 'OC 43043', 'Jose Giacobbe', '2017-03-27', 25, 28, 'Varios', '27-06-17 PEM bombas cargadero y trasbase', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1289, 225, 'Flow Line EMA-1043', 10, '2017-06-30', '2017-06-16', '2017-06-30', 12, 6, 10, '2017-07-20', 98, 2, NULL, 1, 'Se adelanta la fecha de PEM con respecto a la programada', 'AREM1/0011.4.03.002.04', '10758998', 'Gustavo Crescini', '4600010694', 'D. Vesprini', '2017-02-01', 11, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1290, 226, 'Flow Line EMA-1064', 8, '2017-06-30', '2017-06-16', '2017-06-30', 12, 6, 10, '2017-08-21', 98, 2, NULL, 1, '', 'AREM1/0011.4.03.004.04', '10758996', 'Gustavo Crescini', '4600010694', 'D. Vesprini', '2017-02-01', 11, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1291, 249, 'Montaje de MC-94 en EMC-9', 7, '2017-06-30', '2017-06-16', '2017-06-30', 12, 21, 21, '2017-07-17', 69, 2, NULL, 1, '', 'OC 42962', '-', 'Gustavo Crescini', 'OC 42962', 'Jose Giacobbe', '2017-03-15', 17, 46, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1292, 252, 'Montaje Gasoducto Apo', 7, '2017-06-30', '2017-06-16', '2017-06-30', 12, 23, 21, '2017-07-21', 79, 2, NULL, 1, 'A la fecha ESSE SRL NO comienza con soldadura Trampa de líquidos. A la fecha ESSE SRL no dispone recursos en Obra para comienzo de tareas electricidad e instrumentación.', 'OC 42961', '-', 'Gonzalo Sartori', 'OC 42961', 'Jose Giacobbe', '2017-03-22', 20, 46, '', '27/06/2017 Se hormigona 2da. etapa Cámara trampa de líquidos.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1293, 254, 'Obra Civil EMA - Galpón Almacén', 2, '2017-06-30', '2017-06-16', '2017-06-30', 12, 25, 3, NULL, 5, 2, NULL, 1, 'No se registran avances. Atrasos de ingeniería', 'AREM1/0001.4.02.013', '-', 'Osvaldo Martinez', '4600013768', 'Daniel Vesprini', '2017-06-01', 1, 24, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1294, 256, 'Remodelación oficinas EMA', 5, '2017-07-03', '2017-07-01', '2017-07-15', 12, 25, 15, NULL, 16, 2, NULL, 1, 'No se aprovo el piso propuesto por la contratista por no corresponder con la tonalidad del piso existente. Se continuo con demolición de tabique, se realizaron refuerzos en los cerramiento de taques en zona de nuevo archivo, se retiraron ventanas y puertas que dan hacia la planta y se realizaron cerramientos.-', 'AREM1/0200.4.05.001', '10781035', 'Gomez Victor', '4600013746', 'Daniel Vesprini', '2017-05-09', 13, 35, 'Camion porta volquete y batea para provicion de aridos', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1295, 252, 'Montaje Gasoducto Apo', 8, '2017-07-15', '2017-07-01', '2017-07-15', 12, 23, 21, NULL, 83, 2, NULL, 1, 'Fecha comprometida de finalización de Obra 20/07/2017. Al día 15/07/2017 empresa ESSE SRL no ha comenzado en obra con trabajos electricidad e instrumentación. Al día de la fecha la empresa ESSE SRL no ha presentado procedimiento de Tie In a ejecutar en obra.', 'OC 42961', '-', 'Gonzalo Sartori', 'OC 42961', 'Jose Giacobbe', '2017-03-22', 20, 46, '', '12/07/2017 finaliza PH gasoducto 6\" APo  a PABMo, resultado satisfactorio, (resta secado de gasoducto). 11/07/2017 se comienza con soldadura TL gasoducto en Obrador ESSE SRL NQN.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1296, 249, 'Montaje de MC-94 en EMC-9', 8, '2017-07-15', '2017-07-01', '2017-07-15', 12, 21, 21, NULL, 76, 2, NULL, 1, 'Semana del 17/07/2017 se comienzan con pruebas comisionado y PEM', 'OC 42962', '-', 'Gustavo Crescini', 'OC 42962', 'Jose Giacobbe', '2017-03-15', 20, 46, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1297, 242, 'Flow Line SCH-141', 6, '2017-07-17', '2017-07-01', '2017-07-15', 12, 6, 5, '2017-07-07', 100, 2, NULL, 1, '', 'ARSH1/0100.4.03.005.04', '', 'Daniel Clérice', '4600013641', 'Pablo Giustozzi', '2017-03-29', 11, 26, 'Excavadora - Equipo Soldadura - Hidrogrua', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1298, 243, 'Flow Line SCH-126', 6, '2017-07-17', '2017-07-01', '2017-07-15', 12, 6, 5, NULL, 74, 2, NULL, 1, 'Se encuentra en ejecución cámara zona Tie In.', 'ARSH1/0100.4.03.006.04', '', 'Daniel Clérice', '4600013641', 'Pablo Giustozzi', '2017-03-29', 5, 26, 'Retropala - Equipo Soldadura', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1299, 244, 'Flow Line SCH-130', 6, '2017-07-17', '2017-07-01', '2017-07-15', 12, 6, 5, NULL, 74, 2, NULL, 1, '', 'ARSH1/0100.4.03.001.04', '', 'Daniel Clérice', '4600013641', 'Pablo Giustozzi', '2017-03-29', 3, 26, 'Retropala ', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1300, 257, 'EMA - Movimiento de suelo', 3, '2017-07-17', '2017-07-01', '2017-07-15', 12, 3, 15, NULL, 74, 2, NULL, 1, 'El material aportado a locación, es producto de la recuperación de áreas en desuso de locaciones existentes.-', '', '10781498', 'Bravo Ramiro', '4600013542', 'Daniel Vesprini', '2017-06-01', 6, 36, 'Cargadora frontal Volvo, Camion regador, 3 volcadores, batea de 24m3 y motoniveladora CAT-140H', '05/07 se comienza con el aporte de material calcáreo a locación.-', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1301, 251, 'Montaje de MC-84 en EMC-8', 8, '2017-07-18', '2017-07-01', '2017-07-15', 12, 21, 23, '2017-07-24', 97, 2, NULL, 1, '', 'OC 42963', '-', 'Jorge Zucchi', 'OC 42963', 'Jose Giacobbe', '2017-01-26', 25, 28, 'MC-84', '15-07-2017 se inicia Pre-comisionado servicios de MC.- 17-07-2017 reunión con mantenimiento y punch list previo PEM del equipo.-', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1302, 253, 'Adecuaciones Bat 1 PIAS 2 Bmo', 6, '2017-07-18', '2017-07-01', '2017-07-15', 12, 24, 23, '2017-07-25', 84, 2, NULL, 1, '', 'OC 43043', '-', 'Jorge Zucchi', 'OC 43043', 'Jose Giacobbe', '2017-03-27', 25, 28, 'Varias', '12-07-2017 Tie in y PEM nuevas instalaciones PIAS 1', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1303, 243, 'Flow Line SCH-126', 7, '2017-07-31', '2017-07-16', '2017-07-31', 12, 6, 5, NULL, 77, 2, NULL, 1, 'Falta fractura para PEM temprana.', 'ARSH1/0100.4.03.006.04', '', 'Daniel Clérice', '4600013641', 'Pablo Giustozzi', '2017-03-29', 5, 26, 'Hidrogrua - Equipo soldadura - Retropala', 'Desde el 27/7/17 en condiciones para PEM temprana. ', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1304, 244, 'Flow Line SCH-130', 7, '2017-07-31', '2017-07-16', '2017-07-31', 12, 6, 5, NULL, 76, 2, NULL, 1, 'Se encuentra equipo de perforación.', 'ARSH1/0100.4.03.001.04', '', 'Daniel Clérice', '4600013641', 'Pablo Giustozzi', '2017-03-29', 5, 26, 'Retropala-Hidrogrua', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0);
INSERT INTO `informe` (`idInforme`, `idProyecto`, `sNombreProyecto`, `sNumeroInforme`, `dFecha`, `dFechaInicioPeriodo`, `dFechaFinPeriodo`, `idArea`, `idEspecialidad`, `idIto`, `dFechaEstimadaFinalizacion`, `nAvance`, `idEstado`, `dFechaCierre`, `idTipoInforme`, `sDetalleInspeccion`, `sAfe`, `sOt`, `sContacto`, `sCm`, `sIngenieroProyecto`, `dFechaInicioProyecto`, `nCantidadAfectados`, `idUsuario`, `sMaquinariaEquipos`, `sHitosPeriodo`, `nHoraInicio`, `nHoraFin`, `sEstadoTiempo`, `sEstadoTerreno`, `nViento`, `bDiaPerdido`, `bAccidente`, `sMarcaVehiculo`, `sTipoVehiculo`, `sDominioVehiculo`, `sTitularVehiculo`, `sConceptoTecnico`, `nAdjuntosMobile`, `bCerradoMobile`) VALUES
(1305, 251, 'Montaje de MC-84 en EMC-8', 9, '2017-08-01', '2017-07-16', '2017-07-31', 12, 21, 23, '2017-08-04', 100, 2, NULL, 1, '', 'OC 42963', '-', 'Jorge Zucchi', 'OC 42963', 'Jose Giacobbe', '2017-01-26', 15, 28, 'MC-84', 'Se inicia actividad de PEM día 31-07-2017 - Se trabaja en Punch list Rev 2 de detalles menores de terminación.-', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1306, 253, 'Adecuaciones Bat 1 PIAS 2 Bmo', 7, '2017-08-01', '2017-07-16', '2017-07-31', 12, 24, 23, '2017-07-31', 88, 2, NULL, 1, '', 'OC 43043', '-', 'Jorge Zucchi', 'OC 43043', 'Jose Giacobbe', '2017-03-27', 15, 28, 'Varios', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1307, 257, 'EMA - Movimiento de suelo', 4, '2017-08-01', '2017-07-16', '2017-07-31', 12, 3, 15, NULL, 88, 2, NULL, 1, 'El material aportado a locación, es producto de la recuperación de áreas en desuso de locaciones existentes. No se construye la bodega hasta tanto se informe el equipo perforador.-', '', '10781498', 'Bravo Ramiro', '4600013542', 'Daniel Vesprini', '2017-06-01', 6, 36, '3 volcadores de 17m3, 1 batea de 24m3, cargadora frontal Volvo, camión regador y motoniveladora CAT-140.-', 'El día 20/07 se termino con el aporte de material a locacion.-', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1308, 256, 'Remodelación oficinas EMA', 6, '2017-08-01', '2017-07-16', '2017-07-31', 12, 25, 15, NULL, 22, 2, NULL, 1, ' Se desmontaron ventanas existentes y se colocaron premarcos de ventanas, se corrigió niveles de piso existente y se desmonto piso existente en zona de ex comedor, en el sector de ex enfermería se realizo el desmontaje de mesadas existentes y se desmonto ducha existente y revestimiento cerámico, se realizo parte del montaje de las bandejas para vos y datos y eléctricas, se comenzo el muro cortaviento', 'AREM1/0200.4.05.001', '10781035', 'Gomez Victor', '4600013746', 'Daniel Vesprini', '2017-05-09', 13, 36, 'Camión porta volquete y camión con hidrogrua', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1309, 249, 'Montaje de MC-94 en EMC-9', 9, '2017-08-02', '2017-07-16', '2017-07-31', 12, 21, 21, '2017-08-09', 100, 2, NULL, 1, 'Se define el día 31/07/2017 cambio tablero Murphy MC-94 (La configuración del mismo NO es igual a la de los MC-92 y MC-93) 10 Días aproximados para realizar cambio, precomisionado, comisionado y PES de MC-94.							', 'OC 42962', '-', 'Gustavo Crescini', 'OC 42962', 'Jose Giacobbe', '2017-03-15', 20, 46, '', 'Semana del 24/07/2017 se comenzó en Obra con PES MC-94. Se suspende la misma, día 31/07/2017 para cambiar tablero Murphy.							', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1310, 252, 'Montaje Gasoducto Apo', 9, '2017-08-02', '2017-07-16', '2017-07-31', 12, 23, 21, NULL, 88, 2, NULL, 1, 'Fecha comprometida de finalización de Obra 20/07/2017. Al día 31/07/2017 empresa ESSE SRL NO cumple con compromisos asumidos. Resta ejecución de Tie In, finalización tareas de Obra. Montaje Trampa de Líquidos.', 'OC 42961', '-', 'Gonzalo Sartori', 'OC 42961', 'Jose Giacobbe', '2017-03-22', 15, 46, '', 'Martes 25/07/2017 finaliza secado de gasoducto. 27/07/2017 se realiza inertización gasoducto. 27/07/2017 se realiza Tie In línea despresurización a fosa de quema S1APo.							', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1311, 225, 'Flow Line EMA-1043', 11, '2017-08-15', '2017-08-01', '2017-08-15', 12, 6, 10, '2017-08-16', 100, 2, NULL, 1, 'Instalacion montaje mecanico y E&I realizado por la Empresa Texey SRL, dia 16-08-17 se realizara ensayos por telemetria para la PEM', 'AREM1/0011.4.03.002.04', '10758998', 'Gustavo Crescini', '4600010694', 'D. Vesprini', '2017-02-01', 10, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1312, 243, 'Flow Line SCH-126', 8, '2017-08-15', '2017-08-01', '2017-08-15', 12, 6, 5, NULL, 78, 2, NULL, 1, 'Falta fractura para PEM temprana.', 'ARSH1/0100.4.03.006.04', '', 'Daniel Clérice', '4600013641', 'Pablo Giustozzi', '2017-03-29', 3, 26, '', 'Desde el 27/7/17 en condiciones para PEM temprana.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1313, 244, 'Flow Line SCH-130', 8, '2017-08-15', '2017-08-01', '2017-08-15', 12, 6, 5, NULL, 78, 2, NULL, 1, 'Pozo en proceso de perforación.', 'ARSH1/0100.4.03.001.04', '', 'Daniel Clérice', '4600013641', 'Pablo Giustozzi', '2017-03-29', 3, 26, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1314, 268, 'Flow Line SCH - SCH 40 a Colector 13', 1, '2017-08-15', '2017-08-01', '2017-08-15', 12, 6, 5, NULL, 13, 2, NULL, 1, '', '', '10786843', 'Juan Papp', '', 'Pablo Giustozzi', '2017-07-10', 5, 26, 'Zanjadora - Retropala - Motoniveladora', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1315, 256, 'Remodelación oficinas EMA', 7, '2017-08-16', '2017-08-01', '2017-08-15', 12, 25, 15, NULL, 27, 2, NULL, 1, 'Se realizo desmontaje de ventanas existentes y puertas, se realizaron los cerramiento correspondientes y se colocaron premarcos de ventanas y puertas. Se realizo el montaje bandejas y vos y datos. Se realizo la instalación sanitaria de baño para futuro dormitorio y se realizo el desmontaje de revestimiento cerámico existente. Se realizo montaje de estructura de tabique divisorio entre oficina producción e ingeniería.-', 'AREM1/0200.4.05.001', '10781035', 'Gomez Victor', '4600013746', 'Daniel Vesprini', '2017-05-09', 12, 36, 'Camión porta volquete.', '15/08 se realizo 2da presentación de ingeniería de detalle.-', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1316, 257, 'EMA - Movimiento de suelo', 5, '2017-08-16', '2017-08-01', '2017-08-15', 12, 3, 15, NULL, 100, 2, NULL, 1, 'Se realizo bodega para perforador Petreven H-104.-', '', '10781498', 'Bravo Ramiro', '4600013542', 'Daniel Vesprini', '2017-06-01', 6, 36, 'Mixer para provicion de hormigon', '10/08 se termino la construcción de la locación', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1317, 269, 'Locación EMA - 1058', 1, '2017-08-16', '2017-08-16', '2017-08-31', 12, 3, 15, NULL, 43, 2, NULL, 1, 'Se comienza con el movimiento de suelo con aprobación provisoria de provincia.-', '1', '10792074', 'Bravo Ramiro', '4600013542', 'Vesprini Daniel', '2017-08-14', 3, 36, 'Camion+ carreton, Topadora CAT D8T', '14/08 se comenzó con la construcción de la locación, 22/08 no se trabajo por alerta meteorologica (fuertes vientos) y 30/08 no se trabaja por cortes de rutas por reclamos sociales, que imposibilitaron el ingreso a yacimientos', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1318, 249, 'Montaje de MC-94 en EMC-9', 10, '2017-08-17', '2017-08-01', '2017-08-15', 12, 21, 21, '2017-08-09', 100, 2, NULL, 1, 'Resta entrega documentación CAO para revisión y aprobación. Resta ejecución montaje válvulas PSV en Scrabber 1ra etapa MC-92 y MC-93, esta tarea se realizará por empresa servicios del área. Ing. SIMA entregó prefabricados para ajustes y válvulas PSV.', 'OC 42962', '-', 'Gustavo Crescini', 'OC 42962', 'Jose Giacobbe', '2017-03-15', 15, 46, '', 'Queda MC-94 definitivamente en Servicio el día 09/08/2017.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1319, 252, 'Montaje Gasoducto Apo', 10, '2017-08-17', '2017-08-01', '2017-08-15', 12, 23, 21, '2017-08-16', 92, 2, NULL, 1, 'Fecha comprometida de finalización de Obra 20/07/2017. Al día 15/08/2017 empresa ESSE SRL NO cumple con compromisos asumidos. Resta Tratamiento térmico TL, pintura TL, Traslado y montaje Trampa de Líquidos. Ajuste de cañerías zona TL, resta completamiento Punch list enviado el día 03/08/2017.', 'OC 42961', '-', 'Gonzalo Sartori', 'OC 42961', 'Jose Giacobbe', '2017-03-22', 10, 46, '', 'El día 03/08/2017 queda en condiciones de PES Gasoducto APo. Se espera definición por parte de Complejo Gas para llevar a cabo la misma. Se prevee PES Gasoducto Apo para el día 16/08/2017.								', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1320, 270, 'Ductos Troncales SCH', 1, '2017-08-22', '2017-08-01', '2017-08-15', 12, 26, 8, '2017-12-10', 8, 2, NULL, 1, 'Tenemos una demora del 3% de avance por problemas de zanjeo', 'ARSH1/0100.4.05.001', '', 'Hugo Barroga', '4600013477', 'Ruben De Dios', '2017-07-15', 50, 29, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1321, 270, 'Ductos Troncales SCH', 2, '2017-08-30', '2017-08-16', '2017-08-30', 12, 26, 8, NULL, 15, 2, NULL, 1, 'Se observa un 10% de demoras en el proyecto por dificultades en el zanjeo.', 'ARSH1/0100.4.05.001', '10788733/4', 'Hugo Barroga', '4600013477', 'Ruben De Dios', '2017-07-15', 70, 29, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1322, 271, 'Montaje 5° MCBP EMA', 1, '2017-08-31', '2017-08-16', '2017-08-31', 12, 21, 7, '2017-12-14', 3, 2, NULL, 1, '', 'AREM1/0011.4.05.002', '-', 'Gustavo Crescini', '4600013813', 'Héctor Alvarez', '2017-08-30', 8, 28, 'MC-09 - FC-03B - SG-04', 'Los trabajos en planta se han iniciado el 21 de agosto y muestran un pequeño atraso respecto del cronograma de obra.-', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1323, 224, 'Flow Line PNE.x-1001', 12, '2017-09-01', '2017-08-16', '2017-08-31', 12, 6, 5, NULL, 75, 2, NULL, 1, 'En construcción prefabricados cabeceras. (base operativa FHH)', 'ARPN1/0003.3.05.003.01', '10762514', 'Víctor Gómez', '4600013433', 'Ruben De Dios', '2016-12-06', 3, 26, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1324, 243, 'Flow Line SCH-126', 9, '2017-09-01', '2017-08-16', '2017-08-31', 12, 6, 5, NULL, 94, 2, NULL, 1, '', 'ARSH1/0100.4.03.006.04', '', 'Daniel Clérice', '4600013641', 'Pablo Giustozzi', '2017-03-29', 6, 26, 'Hidrogrua - Equipo soldadura - Retropala', '31/8/17 Habilitación circulación por puente de medición.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1325, 244, 'Flow Line SCH-130', 9, '2017-09-01', '2017-08-16', '2017-08-31', 12, 6, 5, NULL, 78, 2, NULL, 1, '', 'ARSH1/0100.4.03.001.04', '', 'Daniel Clérice', '4600013641', 'Pablo Giustozzi', '2017-03-29', 5, 26, '', '31/8/17 En condiciones para conectar pozo por instalación temprana. Resta fractura ', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1326, 268, 'Flow Line SCH 40 a Colector 13', 2, '2017-09-01', '2017-08-16', '2017-08-31', 12, 6, 5, NULL, 25, 2, NULL, 1, '', 'ARSH1/0200.4.05.004', '10786843', 'Juan Papp', '4600013641', 'Pablo Giustozzi', '2017-07-10', 6, 26, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1327, 272, 'Protección Hidráulica ADLA-BM', 1, '2017-09-01', '2017-08-16', '2017-08-31', 12, 27, 15, NULL, 23, 2, NULL, 1, 'La piedra para la construcción del azud, se extrae de SCh a orillas del gasoducto de 16\", CC3 planta PTG SCh.-', '', '10792087', 'Bravo Ramiro', '', 'Vesprini Daniel', '2017-08-16', 6, 36, 'Excavadora Dosan, Cargadora Frontal Volvo, 3 volcadores de 17m3 c/u y camión regador', 'Se comienza con la obra el día 16/08/2017, el día 28/08/2017 no se trabaja por impedimento del Sr. Tilleria (superficiario)', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1328, 256, 'Remodelación oficinas EMA', 8, '2017-09-01', '2017-08-16', '2017-08-31', 12, 25, 15, NULL, 37, 2, NULL, 1, 'Se continua con tendido de bandejas para vos y datos y eléctricas, se realizar revoque fino en el sector donde funcionara el archivo y se coloca puerta de acceso al mismo, se realiza limpieza previa a la colocación de piso, en el nuevo dormitorio se termina con la instalación de agua y se amura cañerías, se realiza el revoque fino y a posteriori se realiza el enduido de las paredes, se retira puerta existente y se coloca premarco de la nueva puerta y premarco de ventana de baño', 'AREM1/0200.4.05.001', '10781035', 'Gomez Victor', '4600013746', 'Daniel Vesprini', '2017-05-09', 14, 36, 'Camión porta volquete', '31/08 se realiza relevamiento de ingeniería en obra por parte de la contratista', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1329, 252, 'Montaje Gasoducto Apo', 11, '2017-09-05', '2017-08-16', '2017-08-31', 12, 23, 21, NULL, 92, 2, NULL, 1, 'Fecha comprometida de finalización de Obra 20/07/2017. Al día 31/08/2017 empresa ESSE SRL NO cumple con compromisos asumidos. Resta Traslado y montaje Trampa de Líquidos. Ajuste de cañerías zona TL, resta completamiento Punch list enviado el día 28/08/2017 Rev. 2.', 'OC 42961', '-', 'Gonzalo Sartori', 'OC 42961', 'Jose Giacobbe', '2017-03-22', 7, 46, '', '23/08/2017 se realizó Tratamiento térmico TL. 31/08/2017 se realizó PH Trampa de líquidos.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1330, 271, 'Montaje 5° MCBP EMA', 2, '2017-09-14', '2017-09-01', '2017-09-15', 12, 21, 7, NULL, 9, 2, NULL, 1, 'Se trabaja en planificación de ejecución de Tie In previstos para 18-10-2017', 'AREM1/0011.4.05.002', '-', 'Gustavo Crescini', '4600013813', 'Héctor Alvarez', '2017-08-30', 12, 28, '', '13-09-17 se hormigona base de FC-03B', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1331, 274, 'Flow Line EMA - M-1047', 1, '2017-09-14', '2017-09-01', '2017-09-15', 12, 6, 10, '2017-11-10', 12, 2, NULL, 1, '', 'AREM1/0011.4.03.008.04', '10771719', 'Pisculichi Nicolas ', '4400011093', 'D. Vesprini', '2017-09-01', 15, 31, '', '01-09, Texey da inicio de la construcción de la Flow line, 14-09 Texey no puede ingresar al yacimiento por reclamo gremial', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1332, 270, 'Ductos Troncales SCH', 3, '2017-09-15', '2017-09-01', '2017-09-15', 12, 26, 8, NULL, 25, 2, NULL, 1, 'Tareas demoradas por micro sísmica en SCH 130', 'ARSH1/0100.4.05.001', '10788733/4', 'Hugo Barroga', '4600013477', 'Ruben De Dios', '2017-07-15', 75, 29, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1333, 243, 'Flow Line SCH-126', 10, '2017-09-15', '2017-09-01', '2017-09-15', 12, 6, 5, '2017-08-23', 99, 2, NULL, 1, 'Resta montaje cerco perimetral, el mismo se instalara ni bien retiren la unidad separadora.', 'ARSH1/0100.4.03.006.04', '', 'Daniel Clérice', '4600013641', 'Pablo Giustozzi', '2017-03-29', 6, 26, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1334, 244, 'Flow Line SCH-130', 10, '2017-09-15', '2017-09-01', '2017-09-15', 12, 6, 5, NULL, 80, 2, NULL, 1, 'A la espera de finalización fractura.', 'ARSH1/0100.4.03.001.04', '', 'Daniel Clérice', '4600013641', 'Pablo Giustozzi', '2017-03-29', 3, 26, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1335, 268, 'Flow Line SCH 40 a Colector 13', 3, '2017-09-15', '2017-09-01', '2017-09-15', 12, 6, 5, NULL, 40, 2, NULL, 1, 'Esta previsto para el próximo 27/9/17 la ejecución de los Tie in.', 'ARSH1/0200.4.05.004', '10786843', 'Juan Papp', '4600013641', 'Pablo Giustozzi', '2017-07-10', 10, 26, 'Retropala - Equipo Soldadura - Hidrogrua', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1336, 256, 'Remodelación oficinas EMA', 9, '2017-09-15', '2017-09-01', '2017-09-15', 12, 25, 15, NULL, 43, 2, NULL, 1, 'Se coloca el piso porcellanato en zona de oficinas, se remueven y se reamuran tres premarcos de ventanas en zona de ofinas, se realizada el emplacado de tabiqueria de baños en dormitorio, se comienza con el revestimiento de paredes en baño de dormitorio, se realiza instalación electrica de baño y dormitorio.-', 'AREM1/0200.4.05.001', '10781035', 'Gomez Victor', '4600013746', 'Daniel Vesprini', '2017-05-09', 10, 36, 'Camión porta volquete', '15/09, se realiza presentación de ing. de detalle para aprobación', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1337, 269, 'Locación EMA - 1058', 2, '2017-09-15', '2017-09-01', '2017-09-15', 12, 3, 15, NULL, 70, 2, NULL, 1, 'Se termina con el movimiento de suelo y se comienza con el aporte de material calcáreo recuperado de locaciones en desuso.-', 'AREM1/0011.4.03.005.01', '10792074', 'Bravo Ramiro', '4600013542', 'Vesprini Daniel', '2017-08-14', 6, 36, 'Topadora D8T, cargadora frontal CAT-938, 2 volcadores de 18m3 c/u y camion regador', '13/09 se termino con el movimiento de suelo en locacion, 15/09 se comenzo con el aporte de material calcareo, 15/09 contratista trabaja medio día y para por orden gremial', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1338, 272, 'Protección Hidráulica ADLA-BM', 2, '2017-09-15', '2017-09-01', '2017-09-15', 12, 27, 15, NULL, 46, 2, NULL, 1, 'Se termina con la construcción de azud agua abajo del gasoducto, se realiza el acondicionado de las margenes donde se realizara la protección con geotubos, la roca fue trasladada desde gasoducto 16\" en SCH', '', '10792087', 'Bravo Ramiro', '', 'Vesprini Daniel', '2017-08-16', 7, 36, 'Excavadora Dosan, Cargadora Frontal Volvo, 3 volcadores de 17m3 c/u y camión regador', '08/09 se termina con el transporte de roca y con la construcción de azud.-', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1339, 271, 'Montaje 5° MCBP EMA', 3, '2017-09-29', '2017-09-16', '2017-09-30', 12, 21, 7, '2017-12-14', 17, 2, NULL, 1, 'La obra se encuentra atrasada. Se trabaja en revisión Plan de Trabajos. Se solicita a Ingeniería SIMA SA revertir estado.-', 'AREM1/0011.4.05.002', '-', 'Gustavo Crescini', '4600013813', 'Héctor Alvarez', '2017-08-30', 15, 28, '', 'Se trabaja en procedimientos para ejecución de Tie in día 18-10-2017', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1340, 256, 'Remodelación oficinas EMA', 10, '2017-09-29', '2017-09-16', '2017-09-30', 12, 25, 15, NULL, 61, 2, NULL, 1, 'Se comienza con el montaje de conductos de termomecanica, se realiza el tendido de los circuitos electricos, se realiza la colocacion de piso en futuros puestos de trabajo (ex comedor) se realiza el emplacado de tabiques de durlock, se realiza el revestimiento de paredes y piso en baño de dormitorio', 'AREM1/0200.4.05.001', '10781035', 'Gomez Victor', '4600013746', 'Daniel Vesprini', '2017-05-09', 14, 36, '', '21/09 se aprueba parte de la ingeniería de detalles.-', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1341, 270, 'Ductos Troncales SCH', 4, '2017-10-02', '2017-09-16', '2017-09-30', 12, 26, 8, '2017-12-07', 35, 2, NULL, 1, 'A la fecha contamos con una demora de 15 días', 'ARSH1/0100.4.05.001', '10788733/4', 'Hugo Barroga', '4600013477', 'Ruben De Dios', '2017-07-15', 80, 29, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1342, 269, 'Locación EMA - 1058', 3, '2017-10-02', '2017-09-16', '2017-09-30', 12, 3, 15, NULL, 79, 2, NULL, 1, 'Se termina con el movimiento de suelo y se comienza con el aporte de material calcáreo recuperado de locaciones en desuso.-', 'AREM1/0011.4.03.005.01', '10792074', 'Bravo Ramiro', '4600013542', 'Vesprini Daniel', '2017-08-14', 7, 36, 'Cargadora frontal Volvo, Camion regador, 3 volcadores y motoniveladora CAT-140H', '26/09, se para el transporte de calcáreo para aporte de material a locación por parte de superficiario ( Rivero) reclamando riego de caminos que afectan su campo', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1343, 243, 'Flow Line SCH-126', 11, '2017-10-02', '2017-09-16', '2017-09-30', 12, 6, 5, '2017-08-23', 100, 2, NULL, 1, '', 'ARSH1/0100.4.03.006.04', '', 'Daniel Clérice', '4600013641', 'Pablo Giustozzi', '2017-03-29', 4, 26, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1344, 272, 'Protección Hidráulica ADLA-BM', 3, '2017-10-02', '2017-09-16', '2017-09-30', 12, 27, 15, NULL, 46, 2, NULL, 1, 'No se registran avances para el periodo informado.-', '', '10792087', 'Bravo Ramiro', '', 'Vesprini Daniel', '2017-08-16', 1, 36, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1345, 244, 'Flow Line SCH-130', 11, '2017-10-02', '2017-09-16', '2017-09-30', 12, 6, 5, NULL, 80, 2, NULL, 1, 'Día 29/9/17 se autoriza a montaje de boca de pozo.', 'ARSH1/0100.4.03.001.04', '', 'Daniel Clérice', '4600013641', 'Pablo Giustozzi', '2017-03-29', 1, 26, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1346, 268, 'Flow Line SCH 40 a Colector 13', 4, '2017-10-02', '2017-09-16', '2017-09-30', 12, 6, 5, '2017-09-29', 99, 2, NULL, 1, '', 'ARSH1/0200.4.05.004', '10786843', 'Juan Papp', '4600013641', 'Pablo Giustozzi', '2017-07-10', 12, 26, 'Retropala - Equipo Soldadura - Hidrogrua', '27/9/17 Ejecución Tie In - en condiciones para puesta en marcha.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1347, 224, 'Flow Line PNE.x-1001', 13, '2017-10-02', '2017-09-16', '2017-09-30', 12, 6, 5, NULL, 76, 2, NULL, 1, 'Instalación en condiciones para puesta en marcha temprana.', 'ARPN1/0003.3.05.003.01', '10762514', 'Víctor Gómez', '4600013433', 'Ruben De Dios', '2016-12-06', 6, 26, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1348, 274, 'Flow Line EMA - M-1047', 2, '2017-10-03', '2017-09-16', '2017-09-30', 12, 6, 10, NULL, 29, 2, NULL, 1, '', 'AREM1/0011.4.03.008.04', '10771719', 'Pisculichi Nicolas ', '4400011093', 'D. Vesprini', '2017-09-01', 25, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1349, 271, 'Montaje 5° MCBP EMA', 4, '2017-10-12', '2017-10-01', '2017-10-15', 12, 21, 7, '2017-01-15', 25, 2, NULL, 1, 'Existen atrasos de obra evaluados respecto de Plan de trabajos Rev 2. Se trabaja en revertir los mismos.-', 'AREM1/0011.4.05.002', '-', 'Gustavo Crescini', '4600013813', 'Héctor Alvarez', '2017-08-30', 15, 28, 'MK-09', 'Se trabaja en procedimientos para ejecución de Tie in día 26-10-2017. Se adecúan recursos para el mismo.-', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1350, 244, 'Flow Line SCH-130', 12, '2017-10-13', '2017-10-01', '2017-10-15', 12, 6, 5, NULL, 80, 2, NULL, 1, 'A la espera de autorización para montaje de boca de pozo.', 'ARSH1/0100.4.03.001.04', '', 'Daniel Clérice', '4600013641', 'Pablo Giustozzi', '2017-03-29', 1, 26, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1351, 270, 'Ductos Troncales SCH', 5, '2017-10-13', '2017-10-01', '2017-10-15', 12, 26, 8, '2017-12-07', 44, 2, NULL, 1, '', 'ARSH1/0100.4.05.001', '10788733/4', 'Hugo Barroga', '4600013477', 'Ruben De Dios', '2017-07-15', 80, 29, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1352, 274, 'Flow Line EMA - M-1047', 3, '2017-10-17', '2017-10-01', '2017-10-15', 12, 6, 10, '2017-11-03', 42, 2, NULL, 1, '', 'AREM1/0011.4.03.008.04', '10771719', 'Pisculichi Nicolas ', '4400011093', 'D. Vesprini', '2017-09-01', 33, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1353, 283, 'Fase 1 EMC-8', 1, '2017-10-30', '2017-09-15', '2017-10-31', 12, 24, 34, NULL, 0, 2, NULL, 1, 'Fecha prevista de paro de planta 14/12/2017', 'OC45921', '', 'Jorge Zucchi', 'CPP 1072/17', 'César Cubero', '2017-08-23', 20, 59, '', 'Descarga de equipos RP 919, RP 1107 y FL 101 - Entrega de bases civiles para equipos - Fin Stack Frío - Entrega de prefabricados piping en planta fin trabajo soldaura en taller.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1354, 284, 'Fase 2 y 3 EMC-8', 1, '2017-10-31', '2017-10-16', '2017-10-31', 12, 24, 34, NULL, 0, 2, NULL, 1, 'Bases civiles para equipos finalizadas. Fecha estimada de FAT tablero RTU (INAUCO) 15/11. Equipos provistos por PELSA trasladado y colocados en bases.', 'OC46053', '', 'Maximiliano Altamore', 'CPP 1072/17', 'César Cubero', '2017-08-25', 8, 59, '', 'Arranque en obra 09/10 - Fecha informada paro planta, migración RTU semana del 11/12 a 15/12  ', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1355, 285, 'RCI Batería 2 Bmo', 1, '2017-10-31', '2017-10-16', '2017-10-31', 12, 24, 34, NULL, 0, 2, NULL, 1, 'Apertura Tk 01. Colocación de bbas en shelter de RCI ', 'OC545964', '', 'José Arbía', 'CPP 1081-17', 'Alejandro Rabe', '2017-08-22', 9, 59, '', 'Odc#1- Anillos de tks y piping bombas ', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1356, 270, 'Ductos Troncales SCH', 6, '2017-10-31', '2017-10-16', '2017-10-31', 12, 26, 8, '2017-12-07', 44, 2, NULL, 1, '', 'ARSH1/0100.4.05.001', '10788733/4', 'Hugo Barroga', '4600013477', 'Ruben De Dios', '2017-07-15', 82, 29, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1357, 271, 'Montaje 5° MCBP EMA', 5, '2017-10-31', '2017-10-16', '2017-10-31', 12, 21, 7, NULL, 33, 2, NULL, 1, '', 'AREM1/0011.4.05.002', '-', 'Gustavo Crescini', '4600013813', 'Héctor Alvarez', '2017-08-30', 30, 28, '', '26-10-2017 se realizaron los Tie in planificados para conexión de MC-09, FC-03B y SG-04.-', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1358, 277, 'REVAMP EMC-3 / Fases 1 y 2', 1, '2017-10-31', '2017-10-16', '2017-10-31', 12, 24, 21, '2017-12-22', 37, 2, NULL, 1, 'Civil: Se continuará con hormigonado de bases (Shelter, Flare FL-461, Bases menores). Mecánica / Piping: Se continuará con montaje de soportes, cañerías y equipos. Electricidad / Instrumentación: Se continuará con tendido y coneccionado PAT. Se prevee realizar prueba FAT tablero distribución a fines de Noviembre.', 'OC45996 / OC46047', '', 'Jorge Zucchi', 'CPP 1074/17', 'Fernando Diaz Romero', '2017-08-31', 38, 46, '', 'Se realizó montaje de KOD RP-460 y Skid medición Gas Combustible.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1359, 278, 'REVAMP EMC-4 / Fases 1 y 2', 1, '2017-10-31', '2017-10-16', '2017-10-31', 12, 24, 21, NULL, 18, 2, NULL, 1, 'Avance estipulado de acuerdo a prefabricados civiles, piping y construcción de tablero distribución y PLC.', 'OC45996 / OC46047', '', 'Jorge Zucchi', 'CPP 1074/17', 'Fernando Diaz Romero', '2017-08-31', 5, 46, '', 'Inicio de actividades en Obra: 30-10-2017', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1360, 279, 'Construcción Fosa de Quema Batería 2 PB', 1, '2017-10-31', '2017-10-16', '2017-10-31', 12, 24, 21, NULL, 3, 2, NULL, 1, '', 'OC45999', '', 'Jorge Zucchi', 'CPP 1074/17', '', '2017-08-31', 4, 46, '', 'Solo se realizó en Obra limpieza locación para implantación Fosa de Quema y acopio de material.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1361, 280, 'Adecuación RCI PTC-PTAS y PTE', 1, '2017-10-31', '2017-10-16', '2017-10-31', 12, 24, 21, NULL, 34, 2, NULL, 1, 'Se observan atrasos de Obra de acuerdo a cronograma Original presentado. Aproximadamente 15 días de atraso.', 'OC46127', '', 'Jorge Zucchi', 'CPP 1079/17', 'Alejandro Rabe', '2017-08-30', 26, 46, '', 'TK 750 M3 en proceso de arenado interior (Base ARLISA). 30/10/2017 se comienza en Obra con empalmes armaduras premoldeadas de hierro para base TK y encofrados.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1362, 281, 'Adecuación RCI CG', 1, '2017-10-31', '2017-10-16', '2017-10-31', 12, 24, 21, NULL, 1, 2, NULL, 1, 'A la fecha NO inician las tareas de acuerdo a cronograma de Obra. Atraso de 20 días aproximadamente.', 'OC46127', '', 'Jorge Zucchi', 'CPP 1079/17', 'Alejandro Rabe', '2017-08-30', 3, 46, '', 'Sin actividad. ARLISA trabaja en confección de procedimiento para limpieza de TK´s gasolina y montaje de anillos correspondientes.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1363, 275, 'REVAMP EMC-1 / Fases 1 y 3', 1, '2017-10-31', '2017-10-16', '2017-10-31', 12, 24, 21, NULL, 0, 2, NULL, 1, 'Se prevee inicio de actividades Enero 2018.', 'OC45996 / OC46047', '', 'Jorge Zucchi', 'CPP 1074/17', 'Fernando Diaz Romero', '2017-08-31', 1, 46, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1364, 276, 'REVAMP EMC-2 / Fase 1 ', 1, '2017-10-31', '2017-10-16', '2017-10-31', 12, 24, 21, '2018-04-29', 0, 2, NULL, 1, 'Se prevee inicio de actividades Enero 2018.', 'OC45996 / OC46047', '', 'Jorge Zucchi', 'CPP 1074/17', 'Fernando Diaz Romero', '2017-08-31', 1, 46, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1365, 292, 'Batería 1 CB', 1, '2017-10-31', '2017-10-16', '2017-10-31', 12, 29, 22, '2017-12-13', 89, 2, NULL, 1, 'Falta conexión a nueva ROC para su nueva Medición', 'OC45105', '', 'José Arbía', 'CPP 1071/17', 'Fernando Diaz Romero', '2017-06-26', 13, 47, '', 'Tie-In de Cañerías 31_10_2017', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1366, 306, 'Construcción Fosa de Quema Batería 2 CB', 1, '2017-10-31', '2017-10-16', '2017-10-31', 12, 24, 21, '2017-12-22', 18, 2, NULL, 1, 'Se observan atrasos de Obra de acuerdo a cronograma Original presentado. Aproximadamente 15 días de atraso. ', 'OC45999', '', 'Zuchi Jorge', '', 'Rabe Alejandro', '2017-08-31', 5, 46, '', 'Fosa de Quema en Construcción. Se prevee finalización para el día 07-11-2017', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1367, 290, 'TK 3 Bat 4 ChB -80', 1, '2017-10-31', '2017-10-16', '2017-10-31', 12, 28, 22, '2017-08-28', 15, 2, NULL, 1, 'Pelsa, resuelve llevar a playa de tanque para su desguace.', '1069-2017', '', 'Juan Vazquez', 'CPP 1069-2017', 'Juan Rodriguez Alzueta', '2017-06-05', 1, 47, '', 'Se recibe informe de los resultados de la inspección de la UNC.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1368, 291, 'TK 3 Bat. 7 PB - 80', 1, '2017-10-31', '2017-10-16', '2017-10-31', 12, 28, 22, '2017-12-13', 90, 2, NULL, 1, 'Se reviso el Data Book, aprobado la entrega en CD y Copia Papel.', '1069-2017', '', 'Juan Vazquez', 'CPP 1069-2017', 'Juan Rodriguez Alzueta', '2017-06-05', 1, 47, '', 'Informe de UNC.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1369, 287, 'TK 1 PIAD Caracol - 400', 1, '2017-10-31', '2017-10-16', '2017-10-31', 12, 28, 22, NULL, 64, 2, NULL, 1, 'Por OS, se solicita que la contratista acelere los trabajos de soldaduras agregando otro soldador.', '1069-2017', '', 'Daniel Arca', 'CPP 1069-2017', 'Juan Rodriguez Alzueta', '2017-06-05', 4, 47, '', 'Se finalizo con el reemplazo de las chapas, se realiza sodadura y amolado.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1370, 244, 'Flow Line SCH-130', 13, '2017-10-31', '2017-10-16', '2017-10-31', 12, 6, 5, '2017-10-13', 99, 2, NULL, 1, 'Resta montaje cerco perimetral, el mismo se instalara ni bien retiren la unidad separadora.', 'ARSH1/0100.4.03.001.04', '', 'Daniel Clérice', '4600013641', 'Pablo Giustozzi', '2017-03-29', 8, 26, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1371, 288, 'TK 2 Bat. 1 BMO - 160', 1, '2017-10-31', '2017-10-16', '2017-10-31', 12, 28, 22, NULL, 0, 1, NULL, 1, NULL, '1069-2017', '', 'Daniel Arca', 'CPP 1069-2017', 'Juan Rodriguez Alzueta', '2017-06-05', 0, 47, NULL, NULL, NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1372, 295, 'Batería 2 CB', 1, '2017-10-31', '2017-10-16', '2017-10-31', 12, 29, 22, '2017-12-13', 94, 2, NULL, 1, 'Resta tendido de línea instrumentos desde puente de medición a ROC. (Adicional proyecto).', 'OC45105', '', 'José Arbía', 'CPP 1071/17', 'Fernando Diaz Romero', '2017-06-26', 1, 47, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1373, 296, 'Batería 3 CB', 1, '2017-10-31', '2017-10-16', '2017-10-31', 12, 29, 22, NULL, 100, 2, NULL, 1, 'Obra Finalizada', 'OC45105', '', 'José Arbía', 'CPP 1071/17', 'Fernando Diaz Romero', '2017-06-26', 1, 47, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1374, 297, 'Batería 4 CB', 1, '2017-10-31', '2017-10-16', '2017-10-31', 12, 29, 22, NULL, 100, 2, NULL, 1, 'Tareas finalizadas', 'OC45105', '', 'José Arbía', 'CPP 1071/17', 'Fernando Diaz Romero', '2017-06-26', 1, 47, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1375, 299, 'Batería 6 CB', 1, '2017-10-31', '2017-10-16', '2017-10-31', 12, 29, 22, NULL, 100, 2, NULL, 1, 'Tareas finalizadas', 'OC45105', '', 'José Arbía', 'CPP 1071/17', 'Fernando Diaz Romero', '2017-06-26', 1, 47, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1376, 300, 'Batería 1 PB', 1, '2017-10-31', '2017-10-16', '2017-10-31', 12, 29, 22, NULL, 100, 2, NULL, 1, 'Tareas finalizadas', 'OC45105', '', 'José Arbía', 'CPP 1071/17', 'Fernando Diaz Romero', '2017-06-26', 1, 47, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1377, 298, 'Batería 5 CB', 1, '2017-10-31', '2017-10-16', '2017-10-31', 12, 29, 22, NULL, 89, 2, NULL, 1, 'Resta conectar puente de medición a ROC.', 'OC45105', '', 'José Arbía', 'CPP 1071/17', 'Fernando Diaz Romero', '2017-06-26', 1, 47, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1378, 301, 'Batería 2 PB', 1, '2017-10-31', '2017-10-16', '2017-10-31', 12, 29, 22, NULL, 94, 2, NULL, 1, 'Resta conectar puente de medición a ROC.', 'OC45105', '', 'José Arbía', 'CPP 1071/17', 'Fernando Diaz Romero', '2017-06-26', 1, 47, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1379, 303, 'Batería 6 PB', 1, '2017-10-31', '2017-10-16', '2017-10-31', 12, 29, 22, NULL, 89, 2, NULL, 1, 'Resta conectar puente de medición a ROC.', 'OC45105', '', 'José Arbía', 'CPP 1071/17', 'Fernando Diaz Romero', '2017-06-26', 1, 47, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1380, 304, 'Batería 7 PB', 1, '2017-10-31', '2017-10-16', '2017-10-31', 12, 29, 22, NULL, 100, 2, NULL, 1, 'Tareas finalizadas', 'OC45105', '', 'José Arbía', 'CPP 1071/17', 'Fernando Diaz Romero', '2017-06-26', 1, 47, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1381, 305, 'Batería 8 PB', 1, '2017-10-31', '2017-10-16', '2017-10-31', 12, 29, 22, NULL, 100, 2, NULL, 1, 'Tareas finalizadas', 'OC45105', '', 'José Arbía', 'CPP 1071/17', 'Fernando Diaz Romero', '2017-06-26', 1, 47, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1382, 302, 'Batería 4 PB', 1, '2017-10-31', '2017-10-16', '2017-10-31', 12, 29, 22, NULL, 100, 2, NULL, 1, 'Tareas finalizadas', 'OC45105', '', 'José Arbía', 'CPP 1071/17', 'Fernando Diaz Romero', '2017-06-26', 1, 47, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1383, 289, 'TK 4 Bat 1 ChB -160', 1, '2017-10-31', '2017-10-16', '2017-10-31', 12, 28, 22, '2017-12-13', 58, 2, NULL, 1, 'Se realiza reparación metalúrgica en obrador de la contratista', '1069-2017', '', 'Juan Vazquez', 'CPP 1069-2017', 'Juan Rodriguez Alzueta', '2017-06-05', 1, 47, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1384, 274, 'Flow Line EMA - M-1047', 4, '2017-11-01', '2017-10-16', '2017-10-31', 12, 6, 10, NULL, 63, 2, NULL, 1, '', 'AREM1/0011.4.03.008.04', '10771719', 'Pisculichi Nicolas ', '4400011093', 'D. Vesprini', '2017-09-01', 24, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1385, 286, 'TK 1 Bat 1 ELO - 80', 1, '2017-11-14', '2017-11-01', '2017-11-15', 12, 28, 22, '2017-12-31', 15, 2, NULL, 1, '', '1069-2017', '', 'Daniel Arca', 'CCP 1069-2017', 'Juan Rodriguez Alzueta', '2017-06-05', 5, 47, '', 'Informe de UNC.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1386, 277, 'REVAMP EMC-3 / Fases 1 y 2', 2, '2017-11-14', '2017-11-01', '2017-11-14', 12, 24, 21, '2018-01-19', 46, 2, NULL, 1, 'La obra se encuentra con atraso de entre 15 y 20 días. Se solicita a ARLISA que actualice plan de trabajo y presente Plan de acción para revertir situación. PEsa indica prioridades de terminación a ARLISA, estas tareas deben quedar finalizadas en 2017.', 'OC45996 / OC46047', '', 'Jorge Zucchi', 'CPP 1074/17', 'Fernando Diaz Romero', '2017-08-31', 46, 46, '', 'Hormigonado de Base Flare y shelter 09/11/2017', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1387, 287, 'TK 1 PIAD Caracol - 400', 2, '2017-11-14', '2017-11-01', '2017-11-15', 12, 28, 22, '2017-12-31', 70, 2, NULL, 1, 'Se comenzará con los trabajos de arenado y pintura, exterior e interior.', '1069-2017', '', 'Daniel Arca', 'CPP 1069-2017', 'Juan Rodriguez Alzueta', '2017-06-05', 3, 47, '', 'Se planifica gammagrafiado.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1388, 289, 'TK 4 Bat 1 ChB -160', 2, '2017-11-14', '2017-11-01', '2017-11-15', 12, 28, 22, NULL, 70, 2, NULL, 1, 'Se reemplazo el techo y acometidad. En etapa de Arenado y Pintura.', '1069-2017', '', 'Juan Vazquez', 'CPP 1069-2017', 'Juan Rodriguez Alzueta', '2017-06-05', 1, 47, '', 'Procedimientos de limpieza y traslado a Obrador de MLG', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1389, 291, 'TK 3 Bat. 7 PB - 80', 2, '2017-11-14', '2017-11-01', '2017-11-15', 12, 28, 22, NULL, 100, 2, NULL, 1, 'Se acepta el Data Book y se deja en servicio.', '1069-2017', '', 'Juan Vazquez', 'CPP 1069-2017', 'Juan Rodriguez Alzueta', '2017-06-05', 2, 47, '', 'Se recibe informe de la UNC. Finalizado', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1390, 292, 'Batería 1 CB', 2, '2017-11-14', '2017-11-01', '2017-11-15', 12, 29, 22, NULL, 100, 2, NULL, 1, 'Se realizo conexión, Tie-in y sacada, según procedimiento y planificado. Excelente compromiso de la contratista.', 'OC45105', '', 'José Arbía', 'CPP 1071/17', 'Fernando Diaz Romero', '2017-06-26', 13, 47, '', 'Se deja el puente de medición funcionando y midiendo sin novedad.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1391, 295, 'Batería 2 CB', 2, '2017-11-14', '2017-11-01', '2017-11-15', 12, 29, 22, NULL, 94, 2, NULL, 1, 'Se comienza con los trabajos del montaje de los cañerós y cableado nuevo hasta la nueva ubicación de la ROC.', 'OC45105', '', 'José Arbía', 'CPP 1071/17', 'Fernando Diaz Romero', '2017-06-26', 3, 47, '', 'Se realizó conexión de Tie-in de cañerías. Pte de medición de gas nuevo sin conexión ni medición queda con su medición existente', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1392, 298, 'Batería 5 CB', 2, '2017-11-14', '2017-11-01', '2017-11-15', 12, 29, 22, NULL, 100, 2, NULL, 1, 'Se deja el puente de medición de gas, funcionando y midiendo sin novedad de operaciones.', 'OC45105', '', 'José Arbía', 'CPP 1071/17', 'Fernando Diaz Romero', '2017-06-26', 13, 47, '', 'Se realizó conexión, Tie-in y sacada, según procedimiento y planificado. Excelente compromiso de la contratista.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1393, 301, 'Batería 2 PB', 2, '2017-11-14', '2017-11-01', '2017-11-15', 12, 29, 22, NULL, 100, 2, NULL, 1, 'Se deja el puente de medición de gas nuevo, funcionando y midiendo sin novedad de operaciones.', 'OC45105', '', 'José Arbía', 'CPP 1071/17', 'Fernando Diaz Romero', '2017-06-26', 13, 47, '', 'Se realizó conexión, Tie-in y sacada, según procedimiento y planificado. Excelente compromiso de la contratista.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1394, 303, 'Batería 6 PB', 2, '2017-11-14', '2017-11-01', '2017-11-15', 12, 29, 22, NULL, 100, 2, NULL, 1, 'Se deja el puente de medición de gas nuevo en funcionamiento y midiendo sin novedad de operaciones. La contratista entrega Data Book de todas las instalaciones.', 'OC45105', '', 'José Arbía', 'CPP 1071/17', 'Fernando Diaz Romero', '2017-06-26', 13, 47, '', 'Se realizó conexión, Tie-in y sacada, según procedimiento y planificación. Excelente compromiso de la contratista.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1395, 290, 'TK 3 Bat 4 ChB -80', 2, '2017-11-14', '2017-11-01', '2017-11-15', 12, 28, 22, NULL, 100, 2, NULL, 1, 'Se lleva a playa de tanque para que se Desguace.', '1069-2017', '', 'Juan Vazquez', 'CPP 1069-2017', 'Juan Rodriguez Alzueta', '2017-06-05', 1, 47, '', 'PELSA resuelve dar de baja el tanque de la instalación.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1396, 278, 'REVAMP EMC-4 / Fases 1 y 2', 2, '2017-11-15', '2017-11-01', '2017-11-15', 12, 24, 21, NULL, 26, 2, NULL, 1, 'La obra se encuentra con atraso de entre 15 y 20 días. Se solicita a ARLISA que actualice plan de trabajo y presente Plan de acción para revertir situación. PEsa indica prioridades de terminación a ARLISA, estas tareas deben quedar finalizadas en 2017.', 'OC45996 / OC46047', '', 'Jorge Zucchi', 'CPP 1074/17', 'Fernando Diaz Romero', '2017-08-31', 10, 46, '', 'Se comenzó en obra con excavación PAT, se hormigonó base skid de medición (skid medición montado sobre su base), se trabaja en base shelter.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1397, 279, 'Construcción Fosa de Quema Batería 2 PB', 2, '2017-11-15', '2017-11-01', '2017-11-15', 12, 24, 21, '2017-12-31', 12, 2, NULL, 1, 'La Obra se encuentra con atraso importante. PEsa indica a ARLISA que la Obra debe quedar finalizada a fines de 2017, se solicita que dispongan de todos los recursos necesarios para tal fin.', 'OC45999', '', 'Jorge Zucchi', 'CPP 1074/17', 'Rabe Alejandro', '2017-08-31', 10, 46, '', 'Se realiza tendido de línea 6\" hasta punto de Tie In. Se comenzó con soportería para montaje de líneas aéreas.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1398, 280, 'Adecuación RCI PTC-PTAS y PTE', 2, '2017-11-15', '2017-11-01', '2017-11-15', 12, 24, 21, '2018-01-19', 35, 2, NULL, 1, 'Se observan atrasos de Obra de acuerdo a cronograma Original presentado. 20 días de atraso. Se solicita a ARLISA sumar recursos personal y equipos para revertir situación.', 'OC46127', '', 'Jorge Zucchi', 'CPP 1079/17', 'Alejandro Rabe', '2017-08-30', 22, 46, '', 'Se realizó hormigonado anillo TK 750M3, se comenzó con excavación para líneas RCI.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1399, 281, 'Adecuación RCI CG', 2, '2017-11-15', '2017-11-01', '2017-11-15', 12, 24, 21, '2018-01-19', 2, 2, NULL, 1, 'No se realizan actividades en Obra a la fecha. La obra se encuentra con atraso de 20 días. En minuta de seguimiento de proyecto realizada el día lunes 13/11/2017 se le volvió a indicar a ARLISA que sume recursos personal y euqipos para revertir situación.', 'OC46127', '', 'Jorge Zucchi', 'CPP 1079/17', 'Alejandro Rabe', '2017-08-30', 4, 46, '', 'Se realizó montaje de Obrador.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1400, 306, 'Construcción Fosa de Quema Batería 2 CB', 2, '2017-11-15', '2017-11-01', '2017-11-15', 12, 24, 21, '2017-12-31', 28, 2, NULL, 1, 'Atraso de Obra de 15 días. Se solicita a ARLISA sumar recursos personal y equipos para revertir situación.', 'OC45999', '', 'Zuchi Jorge', 'CPP 1074/17', 'Rabe Alejandro', '2017-08-31', 7, 46, '', 'Se comienzan en obras tareas de electricidad.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1401, 270, 'Ductos Troncales SCH', 7, '2017-11-15', '2017-11-01', '2017-11-15', 12, 26, 8, '2017-12-07', 59, 2, NULL, 1, 'El proyecto tiene una demora de 1 mes', 'ARSH1/0100.4.05.001', '10788733/4', 'Hugo Barroga', '4600013477', 'Ruben De Dios', '2017-07-15', 80, 29, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1402, 271, 'Montaje 5° MCBP EMA', 6, '2017-11-15', '2017-11-01', '2017-11-15', 12, 21, 7, '2018-01-15', 47, 2, NULL, 1, 'Se solicita a Ingeniería SIMA SA mayores recursos para cubrir atrasos de obra y cumplir con PEM programada 15-01-2018', 'AREM1/0011.4.05.002', '-', 'Gustavo Crescini', '4600013813', 'Héctor Alvarez', '2017-08-30', 40, 28, 'MK-09', 'Se realizan preparativos para llegada de equipo MK-09 previsto para primeros días de diciembre a EMA.-', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1403, 283, 'Fase 1 EMC-8', 2, '2017-11-15', '2017-11-01', '2017-11-15', 12, 24, 34, '2017-12-13', 58, 2, NULL, 1, 'Desvinculación Jefe de Obra Daniel Jara - Reemplazo por Maximiliano Yablonski', 'OC45921', '', 'Jorge Zucchi', 'CPP 1072/17', 'César Cubero', '2017-08-23', 20, 59, '', 'Desfile de Piping sobre soporteria - Fin de obra Civil - Inicio de trabajos eléctricos en campo - Fin PAT - Fecha estimada de FAT CCMs Ultima semana de Noviembre', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1404, 284, 'Fase 2 y 3 EMC-8', 2, '2017-11-15', '2017-11-01', '2017-11-15', 12, 24, 34, '2017-12-13', 33, 2, NULL, 1, 'Se consensuó entre Ing y Altamore Inauco nueva matriz causa efecto y filosofía de control - Nueva fecha de F.A.T estimada fin de Noviembre.', 'OC46053', '', 'Maximiliano Altamore', 'CPP 1072/17', 'César Cubero', '2017-08-25', 13, 59, '', 'Montaje Galpón Compresores de Aire - Malla PAT - Ingreso de Personal de Piping y Eléctrico -', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1405, 285, 'RCI Batería 2 Bmo', 2, '2017-11-15', '2017-11-01', '2017-11-15', 12, 24, 34, '2017-12-05', 48, 2, NULL, 1, 'Aprobación de ordenes de cambio #1 #2 #3 por anillos envolvente y techo y desvíos en piping existente para Bombas. OS por desvíos en la presentación de documentación contratista     ', 'OC545964', '', 'José Arbía', 'CPP 1081-17', 'Alejandro Rabe', '2017-08-22', 12, 59, '', 'Apertura TK 05 Lavado y Limpieza - Final Obra Civil - Retiro de Materiales RCI en HEWA - ', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1406, 274, 'Flow Line EMA - M-1047', 5, '2017-11-15', '2017-11-01', '2017-11-15', 12, 6, 10, NULL, 74, 2, NULL, 1, '', 'AREM1/0011.4.03.008.04', '10771719', 'Pisculichi Nicolas ', '4400011093', 'D. Vesprini', '2017-09-01', 9, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1407, 307, 'Flow Line EMA - Linea CC-03 a CC-09', 1, '2017-11-15', '2017-11-01', '2017-11-15', 12, 6, 10, NULL, 11, 2, NULL, 1, '', '', '10797311', 'Pisculichi Nicolas ', '', 'D. Vesprini', '2017-11-01', 9, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1408, 269, 'Locación EMA - 1058', 4, '2017-11-15', '2017-10-01', '2017-10-15', 12, 3, 15, NULL, 96, 2, NULL, 1, 'El material aportado a locación, es producto de la recuperación de áreas en desuso de locaciones existentes.-', 'AREM1/0011.4.03.005.01', '10792074', 'Bravo Ramiro', '4600013542', 'Vesprini Daniel', '2017-08-14', 10, 36, 'Cargadora frontal Volvo, Camión regador, 3 volcadores, motoniveladora CAT-140H, mixer para provisión de hormigón y equipo de trabajo para obra civil ', '13/10 se realizo simulacro de rol de llamadas, 13/10 se termino con la construcción de bodega tipo 1', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1409, 269, 'Locación EMA - 1058', 5, '2017-11-15', '2017-10-16', '2017-10-31', 12, 3, 15, '2017-10-20', 100, 2, NULL, 1, 'Se desencofra bodega, se realiza aporte de humedad a explanada de locación y se compacta la misma, se trabaja de manera normal hasta el termino de locación.-', 'AREM1/0011.4.03.005.01', '10792074', 'Bravo Ramiro', '4600013542', 'Vesprini Daniel', '2017-08-14', 4, 36, 'Regador, vibrocompactador autopropulsado y motoniveladora CAT-140', '20/10 se termino con los trabajos de construcción de locación.-', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1410, 256, 'Remodelación oficinas EMA', 11, '2017-11-15', '2017-10-01', '2017-10-15', 12, 25, 15, NULL, 61, 2, NULL, 1, 'se realiza el montaje de estructura para muro corredizo en sala de reuniones con asistencia de soldadores de la empresa Texey, se termina con el cableado de vos y datos como de la parte eléctrica, se realizaron pruebas de megado, se realiza el colocado de cielorraso suspendido en zona de oficinas y cielorraso junta tomada en zona de pasillo.-', 'AREM1/0200.4.05.001', '10781035', 'Gomez Victor', '4600013746', 'Daniel Vesprini', '2017-05-09', 11, 36, 'Camión porta volquete', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1411, 256, 'Remodelación oficinas EMA', 12, '2017-11-15', '2017-10-16', '2017-11-30', 12, 25, 15, NULL, 100, 2, NULL, 1, 'Se termina con la totalidad de las tareas, quedando solo algunos detalles de pinturas en zona de sala de reuniones.-', 'AREM1/0200.4.05.001', '10781035', 'Gomez Victor', '4600013746', 'Daniel Vesprini', '2017-05-09', 6, 36, 'Camion para transporte de obradores', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0);
INSERT INTO `informe` (`idInforme`, `idProyecto`, `sNombreProyecto`, `sNumeroInforme`, `dFecha`, `dFechaInicioPeriodo`, `dFechaFinPeriodo`, `idArea`, `idEspecialidad`, `idIto`, `dFechaEstimadaFinalizacion`, `nAvance`, `idEstado`, `dFechaCierre`, `idTipoInforme`, `sDetalleInspeccion`, `sAfe`, `sOt`, `sContacto`, `sCm`, `sIngenieroProyecto`, `dFechaInicioProyecto`, `nCantidadAfectados`, `idUsuario`, `sMaquinariaEquipos`, `sHitosPeriodo`, `nHoraInicio`, `nHoraFin`, `sEstadoTiempo`, `sEstadoTerreno`, `nViento`, `bDiaPerdido`, `bAccidente`, `sMarcaVehiculo`, `sTipoVehiculo`, `sDominioVehiculo`, `sTitularVehiculo`, `sConceptoTecnico`, `nAdjuntosMobile`, `bCerradoMobile`) VALUES
(1412, 271, 'Montaje 5° MCBP EMA', 7, '2017-11-30', '2017-11-16', '2017-11-30', 12, 21, 7, '2018-01-15', 54, 2, NULL, 1, 'Se trabaja en planificación y logística necesaria para llegada de MK-09. Fecha prevista de llegada a EMA 12 de diciembre 2017.-', 'AREM1/0011.4.05.002', '-', 'Gustavo Crescini', '4600013813', 'Héctor Alvarez', '2017-08-30', 40, 28, 'MK-09', '22-11-2017 se desmonta FC-03 y se realiza PEM de FC-03B', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1413, 274, 'Flow Line EMA - M-1047', 6, '2017-11-30', '2017-11-16', '2017-11-30', 12, 6, 10, '2017-12-06', 82, 2, NULL, 1, 'El montaje de la instalación temprana y conexión en CC-09 lo realiza Neuservice, Texey esta realizando desmovilizacion ', 'AREM1/0011.4.03.008.04', '10771719', 'Pisculichi Nicolas ', '4400011093', 'D. Vesprini', '2017-09-01', 8, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1414, 307, 'Flow Line EMA - Linea CC-03 a CC-09', 2, '2017-11-30', '2017-11-16', '2017-11-30', 12, 6, 10, NULL, 13, 2, NULL, 1, 'Contratista Texey, esta realizando desmovimizacion de obrador', '', '10797311', 'Pisculichi Nicolas ', '', 'D. Vesprini', '2017-11-01', 8, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1415, 270, 'Ductos Troncales SCH', 8, '2017-11-30', '2017-11-16', '2017-11-30', 12, 26, 8, NULL, 73, 2, NULL, 1, '', 'ARSH1/0100.4.05.001', '10788733/4', 'Hugo Barroga', '4600013477', 'Ruben De Dios', '2017-07-15', 85, 29, '', 'Terminar con las PH este año', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1416, 277, 'REVAMP EMC-3 / Fases 1 y 2', 3, '2017-11-30', '2017-11-15', '2017-11-30', 12, 24, 21, NULL, 54, 2, NULL, 1, 'A partir del día 24/11 se extiende jornada laboral en 1 hora y se comienzan a trabajar los días sábados hasta las 16:00 hs para recuperar atrasos de Obra y cumplir plazos. Se trabaja para commisionar sistema venteo y gas EMC-3, y realizar intervención de instalaciónes el día 22/12/2017..', 'OC45996 / OC46047', '', 'Jorge Zucchi', 'CPP 1074/17', 'Fernando Diaz Romero', '2017-08-31', 39, 46, '', '22/11/2017 se realizó montaje de Flare y Shelter. ', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1417, 280, 'Adecuación RCI PTC-PTAS y PTE', 3, '2017-11-30', '2017-11-16', '2017-11-30', 12, 24, 21, '2018-01-19', 43, 2, NULL, 1, 'Se mantiene atraso de obra de 20 días. Se aprobó Ingeniería para realizar cañerías aéreas y evitar tantos zanjeos en planta, debido a la dureza del terreno encontrado y los atrasos que esto estaba generando. Viernes 02/12/2017 se realizarán ensayos en base a TK-750 M3, se prevee traslado el día 10/12/2017.', 'OC46127', '', 'Jorge Zucchi', 'CPP 1079/17', 'Alejandro Rabe', '2017-08-30', 22, 46, '', 'Se finalizó con hormigonado de base TK-750m3 y veredas correspondientes.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1418, 281, 'Adecuación RCI CG', 3, '2017-11-30', '2017-11-16', '2017-11-30', 12, 24, 21, '2018-01-19', 3, 2, NULL, 1, 'Se mantienen atrasos de Obra informados oportunamente. ', 'OC46127', '', 'Jorge Zucchi', 'CPP 1079/17', 'Alejandro Rabe', '2017-08-30', 5, 46, '', '16/11/2017 se realizó apertura y limpieza TK-02 gasolina LPG. 28/11/2017 UNCo realizó inspección correspondiente de TK. 29/11/2017 TK liberado a ARLISA para que proceda con trabajos correspondientes a realizar. ', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1419, 278, 'REVAMP EMC-4 / Fases 1 y 2', 3, '2017-11-30', '2017-11-16', '2017-11-30', 12, 24, 21, NULL, 40, 2, NULL, 1, 'Fecha programada de Tie In 21/12/2017. A partir del día 24/11/2017 se extiende jornada laboral hasta las 18:00 hs, y se comienzan a trabajar los días sábados hasta las 16:00 hs, con el fin de completar fase 1 del proyecto.', 'OC45996 / OC46047', '', 'Jorge Zucchi', 'CPP 1074/17', 'Fernando Diaz Romero', '2017-08-31', 12, 46, '', 'Se hormigonó base shelter. Se comenzo con ajuste de líneas y montaje de soportes en campo.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1420, 306, 'Construcción Fosa de Quema Batería 2 CB', 3, '2017-11-30', '2017-11-16', '2017-11-30', 12, 24, 21, '2017-12-31', 57, 2, NULL, 1, 'A partir del día 24/11 se extiende jornada laboral en 1 hora y se comienzan a trabajar los días sábados hasta las 16:00 hs para recuperar atrasos de Obra y cumplir plazos. ', 'OC45999', '', 'Zuchi Jorge', 'CPP 1074/17', 'Rabe Alejandro', '2017-08-31', 8, 46, '', 'Se avanzó en obra con soportería de líneas electricidad e instrumentación, piping. 29/11/20417 arriban a Obra paneles de encendido fosa de quema Etchegoyen.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1421, 279, 'Construcción Fosa de Quema Batería 2 PB', 3, '2017-11-30', '2017-11-16', '2017-11-30', 12, 24, 21, '2017-12-31', 20, 2, NULL, 1, 'Sin actividad tareas especialidades mecánica, electricidad, instrumentación y piping. Se prevee activar estas tareas en mes de diciembre.', 'OC45999', '', 'Jorge Zucchi', 'CPP 1074/17', 'Rabe Alejandro', '2017-08-31', 4, 46, '', 'Se avanza con tareas de Obra civil.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1422, 283, 'Fase 1 EMC-8', 3, '2017-11-30', '2017-11-16', '2017-11-30', 12, 24, 34, '2017-12-15', 73, 2, NULL, 1, 'Montaje de cañerías sobre soporteria - Inicio de pruebas hidráulicas - Fin de ensayos END (resta realizar los del paro de planta)', 'OC45921', '', 'Jorge Zucchi', 'CPP 1072/17', 'César Cubero', '2017-08-23', 18, 59, '', 'Solicitud de procedimientos paro de planta bloqueo y plaquedo de planta', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1423, 272, 'Protección Hidráulica ADLA-BM', 4, '2017-11-30', '2017-11-16', '2017-11-30', 12, 27, 15, NULL, 68, 2, NULL, 1, 'Se colocan tres geotubos diarios.-', '', '10792087', 'Bravo Ramiro', '', 'Vesprini Daniel', '2017-08-16', 13, 36, 'Retropala CAT-416 y excavadora Dosan', '27/11 no se trabaja por no contar con excavadora Dosan, con problemas mecánicos y por rotura de correa de maquina de coser de geotubos.-', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1424, 284, 'Fase 2 y 3 EMC-8', 3, '2017-11-30', '2017-11-16', '2017-11-30', 12, 24, 34, '2017-12-15', 72, 2, NULL, 1, 'Solicitud de procedimientos para paro de planta.', 'OC46053', '', 'Maximiliano Altamore', 'CPP 1072/17', 'César Cubero', '2017-08-25', 11, 59, '', 'FAT tablero RTU 30/11 - Puesta en Marcha Skid compresor de aire Inicio 30/11', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1425, 285, 'RCI Batería 2 Bmo', 3, '2017-11-30', '2017-11-16', '2017-11-30', 12, 24, 34, '2017-12-29', 65, 2, NULL, 1, 'PE por entrega del TK 02 - OS retraso 21 días en la final de los trabajos TKs (EDT) - OS retraso entrega ingeniería ', 'OC545964', '', 'José Arbía', 'CPP 1081-17', 'Alejandro Rabe', '2017-08-22', 8, 59, '', 'Montaje de soportes / conexión cámara espuma TK 05 (27/11) - Servicio de reparación integridad tanque (pintura y metalúrgica) 01-12. Fecha estimada entrega TK 02  (06/12)', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1426, 271, 'Montaje 5° MCBP EMA', 8, '2017-12-14', '2017-12-01', '2017-12-15', 12, 21, 7, '2017-01-20', 57, 2, NULL, 1, 'Se trabaja en planificación y logística necesaria para descarga y montaje sobre base de MK-09.- ', 'AREM1/0011.4.05.002', '-', 'Gustavo Crescini', '4600013813', 'Héctor Alvarez', '2017-08-30', 38, 28, 'MK-09', 'Llega a puerto equipo MK-09 e inicia traslado a EMA día 8-12-2017. Se espera arribo a EMA día 19-12-2017', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1427, 283, 'Fase 1 EMC-8', 4, '2017-12-15', '2017-12-01', '2017-12-15', 12, 24, 34, '2018-01-23', 80, 2, NULL, 1, 'Se suspendió fecha de Paro de Planta por conflictos sociales. Se reprograma con fecha tentativa 23/01/2017.', 'OC45921', '', 'Jorge Zucchi', 'CPP 1072/17', 'César Cubero', '2017-08-23', 25, 59, '', 'Se fianlizo el montaje del piping prefabricado en nuevo parral. Se realizo FAT y entrega de tableros eléctricos en campo,listos para el Paro de Planta. Se realizo nueva acometida de trafo SAux a Tableros SEC1 y SEC2. Se finalizo el cableado de instrumentación de nuevos equipos.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1428, 284, 'Fase 2 y 3 EMC-8', 4, '2017-12-15', '2017-12-01', '2017-12-15', 12, 24, 34, '2018-01-23', 81, 2, NULL, 1, 'Se suspendió fecha de Paro de Planta por conflictos sociales. Se reprograma con fecha tentativa 23/01/2017.', 'OC46053', '', 'Maximiliano Altamore', 'CPP 1072/17', 'César Cubero', '2017-08-25', 12, 59, '', 'FAT tablero RTU completada - Tablero disponible en Shelter para montaje. - Finalizado el tendido de cañería de aire de instrumentos y arranque. Cableado de instrumentación finalizado. Puesta en marcha de Skid aire comprimido.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1429, 285, 'RCI Batería 2 Bmo', 4, '2017-12-15', '2017-12-01', '2017-12-15', 12, 24, 34, '2018-01-15', 71, 2, NULL, 1, 'OS por finalizacion periodod contractual de obra - O.S por incidente alto potencial y solicitud de informe - OS por demora finalización de obra - OS rechazo PE 19 y 20 por reconocimiento jornadas. - OS nombramiento supervisor permanente subcontratista FRYSA', 'OC545964', '', 'José Arbía', 'CPP 1081-17', 'Alejandro Rabe', '2017-08-22', 12, 59, '', 'Ejecución de OC#3 caños de succión e impulsión bbas RCI - Entrega TK 02 - Finalizados TK 01 y TK 05 - Resta montar anillos', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1430, 272, 'Protección Hidráulica ADLA-BM', 5, '2017-12-15', '2017-12-01', '2017-12-15', 12, 27, 15, NULL, 82, 2, NULL, 1, 'Se realiza la protección de la margen izquierda del cauce colocando un total de 35 geotubos', '', '10792087', 'Bravo Ramiro', '', 'Vesprini Daniel', '2017-08-16', 12, 36, 'Excavadora Dosan', '13/12 se trabaja de manera limitada por el paso de agua por el cauce, debido a tormentas del día anterior.-', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1431, 270, 'Ductos Troncales SCH', 9, '2017-12-15', '2017-12-01', '2017-12-15', 12, 26, 8, '2018-01-16', 78, 2, NULL, 1, '', 'ARSH1/0100.4.05.001', '10788733/4', 'Hugo Barroga', '4600013477', 'Ruben De Dios', '2017-07-15', 80, 29, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1432, 289, 'TK 4 Bat 1 ChB -160', 3, '2017-12-15', '2017-11-30', '2017-12-15', 12, 28, 22, NULL, 80, 2, NULL, 1, 'Ensayos realizados teniendo como resultado como óptimo y aceptable, tintas penetrantes, campana de vacío, grado de arenado, pintura medición de espesor y adherencia.', '1069-2017', '', 'Juan Vazquez', 'CPP 1069-2017', 'Juan Rodriguez Alzueta', '2017-06-05', 1, 47, '', 'Tanque aprobado con los ensayos. Listo para transportar al área, se espera la aprobación de la guía para transportar por ruta Nac.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1433, 286, 'TK 1 Bat 1 ELO - 80', 2, '2017-12-15', '2017-11-30', '2017-12-15', 12, 28, 22, NULL, 15, 2, NULL, 1, 'Se recibe informe de UNC. Se detallan reparaciones.', '1069-2017', '', 'Daniel Arca', 'CCP 1069-2017', 'Juan Rodriguez Alzueta', '2017-06-05', 4, 47, '', 'Se realiza el traslado del tanque desde laBatería 1 EL hasta Paya de tanque.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1434, 287, 'TK 1 PIAD Caracol - 400', 3, '2017-12-15', '2017-11-30', '2017-12-15', 12, 28, 22, NULL, 76, 2, NULL, 1, 'Retiro de Fibra de PRFV interior. Se reemplaza Bocas en el envolvente con Niple y Brida.', '1069-2017', '', 'Daniel Arca', 'CPP 1069-2017', 'Juan Rodriguez Alzueta', '2017-06-05', 4, 47, '', 'Ensayos aceptables de Gammagrafia y Tintas penetrantes.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1435, 277, 'REVAMP EMC-3 / Fases 1 y 2', 4, '2017-12-15', '2017-12-01', '2017-12-15', 12, 24, 21, '2018-01-24', 65, 2, NULL, 1, 'Obra atrasada en 30 días. Se posterga paro de planta para el día 24/01/2018, esta postergación se realiza para cumplir con Fase 1 y 2 del proyecto.', 'OC45996 / OC46047', '', 'Jorge Zucchi', 'CPP 1074/17', 'Fernando Diaz Romero', '2017-08-31', 35, 46, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1436, 295, 'Batería 2 CB', 3, '2017-12-15', '2017-11-30', '2017-12-15', 12, 29, 22, NULL, 100, 2, NULL, 1, 'Conforme a Obra. Aprobado.', 'OC45105', '', 'José Arbía', 'CPP 1071/17', 'Fernando Diaz Romero', '2017-06-26', 1, 47, '', 'Se finaliza con la PEM.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1437, 278, 'REVAMP EMC-4 / Fases 1 y 2', 4, '2017-12-15', '2017-12-01', '2017-12-15', 12, 24, 21, '2018-01-30', 43, 2, NULL, 1, 'Se mantienen atrasos de Obra informados oportunamente. Se reprograma paro de planta para el día 30/01/2018.', 'OC45996 / OC46047', '', 'Jorge Zucchi', 'CPP 1074/17', 'Fernando Diaz Romero', '2017-08-31', 15, 46, '', 'Se traslada antorcha de quema para reemplazar existente.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1438, 306, 'Construcción Fosa de Quema Batería 2 CB', 4, '2017-12-15', '2017-12-01', '2017-12-15', 12, 24, 21, '2017-12-31', 80, 2, NULL, 1, 'Día 20/12/2017 se realizará paro de planta y PES fosa de quema venteo Bat. 2 CB y EMC-2.', 'OC45999', '', 'Zuchi Jorge', 'CPP 1074/17', 'Rabe Alejandro', '2017-08-31', 12, 46, '', 'Se monta quemador, panel de encendido Echegoyen', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1439, 279, 'Construcción Fosa de Quema Batería 2 PB', 4, '2017-12-15', '2017-12-01', '2017-12-15', 12, 24, 21, '2017-12-31', 57, 2, NULL, 1, 'Día 21/12/2017 se realizará paro de planta y PES fosa de quema venteo Bat. 2 PB.', 'OC45999', '', 'Jorge Zucchi', 'CPP 1074/17', 'Rabe Alejandro', '2017-08-31', 18, 46, '', 'Se monta quemador, panel de encendido Echegoyen', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1440, 280, 'Adecuación RCI PTC-PTAS y PTE', 4, '2017-12-15', '2017-12-01', '2017-12-15', 12, 24, 21, NULL, 51, 2, NULL, 1, 'Se mantienen atrasos de Obra informados oportunamente. Día domingo 17/12/2017 se trasladará TK-750 M3 desde base ARLISA hasta área EL. Apartir del día lunes 18/12 se comienza con montaje y soldadura correspondiente.', 'OC46127', '', 'Jorge Zucchi', 'CPP 1079/17', 'Alejandro Rabe', '2017-08-30', 20, 46, '', 'Se comienza con bajada de cañería aérea y Tie in correspondientes.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1441, 271, 'Montaje 5° MCBP EMA', 9, '2017-12-27', '2017-12-16', '2017-12-31', 12, 21, 7, '2018-01-20', 60, 2, NULL, 1, '', 'AREM1/0011.4.05.002', '-', 'Gustavo Crescini', '4600013813', 'Héctor Alvarez', '2017-08-30', 40, 28, 'MK-09', '18-12-2017 Se recibe equipo MK-09 y se  monta sobre su base de H°A°. Se trabaja en alineado y nivelación para grouting', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1442, 283, 'Fase 1 EMC-8', 5, '2017-12-29', '2017-12-16', '2017-12-31', 12, 24, 34, '2018-01-24', 80, 2, NULL, 1, 'Se estima nueva fecha de paro de planta 24-01-2018.', 'OC45921', '', 'Jorge Zucchi', 'CPP 1072/17', 'César Cubero', '2017-08-23', 15, 59, '', 'La contratista trabajo hasta el viernes 22-12 - Licencio al personal hasta 03-01-2018 - PAT Flare KOD OC#, Se realizaron trabajos menores pintura y orden zona obra y obrador.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1443, 284, 'Fase 2 y 3 EMC-8', 5, '2017-12-29', '2017-12-16', '2017-12-31', 12, 24, 34, '2018-01-24', 81, 2, NULL, 1, 'Nueva fecha estimada para paro de planta 24-01-2018.', 'OC46053', '', 'Maximiliano Altamore', 'CPP 1072/17', 'César Cubero', '2017-08-25', 8, 59, '', 'Montaje galpón sistema Aire Comprimido EMC 9 Finaliza el 03-01 - Trabajos menores Pintura orden de obra y obrador.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1444, 285, 'RCI Batería 2 Bmo', 5, '2017-12-29', '2017-12-16', '2017-12-31', 12, 24, 34, '2018-01-31', 75, 2, NULL, 1, 'Reunión con Coordinación de Obra y Coordinación de HSEQ por incidente alto potencial y Analisis desempeño de Obra 18-12-2017. Cambio de Jefe de Obra.', 'OC545964', '', 'José Arbía', 'CPP 1081-17', 'Alejandro Rabe', '2017-08-22', 7, 59, '', 'Finalizada limpieza TK 02 - Auditoria TK 02 03-01-2018 - Inicio Montaje de anillos envolvente y Techo OC#1 y OC#2 - Finalizado los trabajos de cañería bbas OC#3 ', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1445, 277, 'REVAMP EMC-3 / Fases 1 y 2', 5, '2018-01-02', '2017-12-16', '2017-12-31', 12, 24, 21, NULL, 66, 2, NULL, 1, 'Se mantienen atrasos de Obra informados oportunamente. Se postergan paros de planta Fases 1 y 2 del proyecto para fines de enero / principios de febrero 2018.', 'OC45996 / OC46047', '', 'Jorge Zucchi', 'CPP 1074/17', 'Fernando Diaz Romero', '2017-08-31', 30, 46, '', '19/12/2017 se entregan a ARLISA válvulas actuadas del proyecto y materiales provisión PELSA en su totalidad. Se prevee FAT tablero distribución y Control para enero 2018.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1446, 278, 'REVAMP EMC-4 / Fases 1 y 2', 5, '2018-01-02', '2017-12-16', '2017-12-31', 12, 24, 21, NULL, 44, 2, NULL, 1, 'Se mantienen atrasos de Obra informados oportunamente. Se postergan paros de planta Fases 1 y 2 del proyecto para fines de enero / principios de febrero 2018.', 'OC45996 / OC46047', '', 'Jorge Zucchi', 'CPP 1074/17', 'Fernando Diaz Romero', '2017-08-31', 4, 46, '', '19/12/2017 se entregan a ARLISA válvulas actuadas del proyecto y materiales provisión PELSA en su totalidad. Se prevee FAT tablero distribución y Control para enero 2018.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1447, 280, 'Adecuación RCI PTC-PTAS y PTE', 5, '2018-01-02', '2017-12-16', '2017-12-31', 12, 24, 21, NULL, 54, 2, NULL, 1, 'Se mantienen atrasos de Obra informados oportunamente. ', 'OC46127', '', 'Jorge Zucchi', 'CPP 1079/17', 'Alejandro Rabe', '2017-08-30', 23, 46, '', '17/12/2017 se traslada TK 800 m3 desde base ARLISA a PTC Charco Bayo, en dos mitades p/altura del mismo. 18/12/2017 Se descargan los mismos, NO quedan ensambladas las partes por vientos en la zona. A la espera que ARLISA disponga de Grúa para realizar ensamble correspondiente y soldadura.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1448, 279, 'Construcción Fosa de Quema Batería 2 PB', 5, '2018-01-02', '2017-12-16', '2017-12-31', 12, 24, 21, '2018-01-24', 81, 2, NULL, 1, 'Se mantienen atrasos de Obra informados oportunamente. Se posterga paro de instalación y PEM fosa de quema para semana 22/01/2018.', 'OC45999', '', 'Jorge Zucchi', 'CPP 1074/17', 'Rabe Alejandro', '2017-08-31', 12, 46, '', 'Se finaliza con soldadura línea 6\" hacia fosa de quema. Se realizan cableados eléctricos e instrumentos.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1449, 281, 'Adecuación RCI CG', 4, '2018-01-02', '2017-12-16', '2017-12-31', 12, 24, 21, NULL, 14, 2, NULL, 1, 'Se mantienen atrasos de Obra informados oportunamente. A la fecha ARLISA NO realiza actividades en Obra, TK-02 Gasolina abierto y liberado desde el día 28/11/2017. ', 'OC46127', '', 'Jorge Zucchi', 'CPP 1079/17', 'Alejandro Rabe', '2017-08-30', 1, 46, '', '16/11/2017 se realizó apertura y limpieza TK-02 gasolina LPG. 28/11/2017 UNCo realizó inspección correspondiente de TK. 29/11/2017 TK liberado a ARLISA para que proceda con trabajos correspondientes a realizar. ', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1450, 306, 'Construcción Fosa de Quema Batería 2 CB', 5, '2018-01-02', '2017-12-16', '2017-12-31', 12, 24, 21, '2017-12-21', 98, 2, NULL, 1, 'Se prevee comisionado de Instalación y entrega de la misma para semana del 22/01/2018.', 'OC45999', '', 'Zuchi Jorge', 'CPP 1074/17', 'Rabe Alejandro', '2017-08-31', 12, 46, '', '21/12/2017 se realizaron tie in correspondientes y PES sistema fosa de quema. ', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1451, 272, 'Protección Hidráulica ADLA-BM', 6, '2018-01-03', '2017-12-16', '2017-12-31', 12, 27, 15, NULL, 95, 2, NULL, 1, 'Se emprolija sector de la obra con cargadora y se da por concluida las tareas de campo, quedando pendiente la entrega de CAO.-', '', '10792087', 'Bravo Ramiro', '', 'Vesprini Daniel', '2017-08-16', 10, 36, 'Excavadora Dosan y Cargadora frontal', '28 /12, se termina con la construcción en su totalidad de geotubos.-', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1452, 283, 'Fase 1 EMC-8', 6, '2018-01-15', '2018-01-01', '2018-01-15', 12, 24, 34, '2018-01-25', 80, 2, NULL, 1, 'Sin detalles - Se coloca personal afectado 1 por no dejar introducir cantidad 0.', 'OC45921', '', 'Jorge Zucchi', 'CPP 1072/17', 'César Cubero', '2017-08-23', 1, 59, '', 'Se desmovilizo la contratista el 22-12-2017 a la espera de la confirmación del Paro de Planta - Fecha de Paro de Planta 24 y 25 de Enero 2018', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1453, 284, 'Fase 2 y 3 EMC-8', 6, '2018-01-15', '2018-01-01', '2018-01-15', 12, 24, 34, '2018-01-25', 81, 2, NULL, 1, 'Sin detalles', 'OC46053', '', 'Maximiliano Altamore', 'CPP 1072/17', 'César Cubero', '2017-08-25', 7, 59, '', 'Galpón sistema de aire EMC 9 - Orden de Cambio #4 Iluminación Galpones Sistema A.I. EMC 8 y EMC9 Terminado - Colocación de Pasarela en RP415', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1454, 285, 'RCI Batería 2 Bmo', 6, '2018-01-15', '2018-01-01', '2018-01-15', 12, 24, 34, '2018-02-15', 80, 2, NULL, 1, 'Sin detalles.', 'OC545964', '', 'José Arbía', 'CPP 1081-17', 'Alejandro Rabe', '2017-08-22', 7, 59, '', 'Informe de UNComa TK 02 - Colocación de Soportes techo y Envolvente - OC#2 Envolvente, Montaje TK 02 (Avance 75 %) - OC#3 Techos montaje TK 01 - y Tk 02 (Avance 50%).', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1455, 271, 'Montaje 5° MCBP EMA', 10, '2018-01-15', '2018-01-01', '2018-01-15', 12, 21, 7, '2018-01-20', 74, 2, NULL, 1, 'Se trabaja en la planificación Tie In necesarios para PEM cuadro de válvulas control succión MK-09', 'AREM1/0011.4.05.002', '-', 'Gustavo Crescini', '4600013813', 'Héctor Alvarez', '2017-08-30', 40, 28, 'MK-09', '09-01-2017 Montaje de MK-09- Posicionamiento definitivo para grout- Grout ', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1456, 309, 'Locación EMA - M-1062', 1, '2018-01-15', '2018-01-01', '2018-01-15', 12, 3, 15, NULL, 31, 2, NULL, 1, 'Se realiza el movimiento de suelo en locación y se comienza con el aporte de camino de acceso, desde cantera Oberholzer', '', '10811894', 'Bravo Ramiro', '4600013542', 'Vesprini Daniel', '2018-01-10', 5, 36, 'Topadora D8T, cargadora frontal Volvo, 2 volcadores de 18m3 c/u y camion regador', 'El día 10/01 se comenzó con la construcción de la locación. ', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1457, 272, 'Protección Hidráulica ADLA-BM', 7, '2018-01-15', '2018-01-01', '2018-01-15', 12, 27, 15, '2017-12-22', 100, 2, NULL, 1, 'Se entrega informe final el dia viernes 12-01-2018', '', '10792087', 'Bravo Ramiro', '', 'Vesprini Daniel', '2017-08-16', 2, 36, '', 'Se termino con la obra el dia 22-12-2017', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1458, 287, 'TK 1 PIAD Caracol - 400', 4, '2018-01-30', '2018-01-15', '2018-01-30', 12, 28, 22, NULL, 80, 2, NULL, 1, 'Se comienza con el arenado interior del envolvente y se continua retirando la fibra de PRFV.', '1069-2017', '', 'Daniel Arca', 'CPP 1069-2017', 'Juan Rodriguez Alzueta', '2017-06-05', 4, 47, 'Equipo de arenado', 'Retiro de Fibra de PRFV y Arenado interior del Tk.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1459, 289, 'TK 4 Bat 1 ChB -160', 4, '2018-01-30', '2018-01-15', '2018-01-30', 12, 28, 22, NULL, 95, 2, NULL, 1, 'Se retrasa el trasporte por no disponer de Grúa. Se realiza ensayos de porosidad en posición final y por la UNC, para la aprobación del cierre final y PEM.', '1069-2017', '', 'Juan Vazquez', 'CPP 1069-2017', 'Juan Rodriguez Alzueta', '2017-06-05', 4, 47, 'Grúa / Hidro grua / Herramientas manuales.', 'Traslado de Tanque desde Obrador de la contratista hasta la Batería 1 CB. Data Book y Cd Aprobados.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1460, 271, 'Montaje 5° MCBP EMA', 11, '2018-01-31', '2018-01-16', '2018-01-31', 12, 21, 7, '2018-02-15', 80, 2, NULL, 1, 'La contratista Ingeniería SIMA SA incurre en nuevos atrasos que posponen la PEM programada con anterioridad', 'AREM1/0011.4.05.002', '-', 'Gustavo Crescini', '4600013813', 'Héctor Alvarez', '2017-08-30', 32, 28, 'MK-09', '24-01-2018 se ejecutaron los Tie in definitivos sobre succión de CBP comletando cuadr de válvula de control de presión', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1461, 286, 'TK 1 Bat 1 ELO - 80', 3, '2018-01-31', '2018-01-15', '2018-01-31', 12, 28, 22, NULL, 15, 2, NULL, 1, 'Sin personal afectado hasta que de finalice la reparación del Tanque del caracol.', '1069-2017', '', 'Daniel Arca', 'CCP 1069-2017', 'Juan Rodriguez Alzueta', '2017-06-05', 1, 47, '', 'Tanque trasladado a Playa de Tanque para su reparación.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1462, 277, 'REVAMP EMC-3 / Fases 1 y 2', 6, '2018-01-31', '2018-01-01', '2018-01-31', 12, 24, 21, '2018-02-27', 76, 2, NULL, 1, '', 'OC45996 / OC46047', '', 'Jorge Zucchi', 'CPP 1074/17', 'Fernando Diaz Romero', '2017-08-31', 30, 46, '', 'Se realizó FAT tablero distribución, con observaciones. Se trabaja para levantar las mismas. Se definió fecha paro de planta, día 27/02/2018.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1463, 278, 'REVAMP EMC-4 / Fases 1 y 2', 6, '2018-01-31', '2018-01-01', '2018-01-31', 12, 24, 21, '2018-03-01', 49, 2, NULL, 1, 'ARLISA debe sumar recursos para llevar en tiempo y forma a culminar las tareas de Obra. (Solo se realizan en obra tareas de electricidad e instrumentación)', 'OC45996 / OC46047', '', 'Jorge Zucchi', 'CPP 1074/17', 'Fernando Diaz Romero', '2017-08-31', 7, 46, '', 'Se establece fecha tentativa para PES, 01/03/2018. ', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1464, 279, 'Construcción Fosa de Quema Batería 2 PB', 6, '2018-01-31', '2018-01-01', '2018-01-31', 12, 24, 21, '2018-02-05', 94, 2, NULL, 1, 'Se trabaja en Instalación para corregir detalles de obras informados oportunamente.', 'OC45999', '', 'Jorge Zucchi', 'CPP 1074/17', 'Rabe Alejandro', '2017-08-31', 10, 46, '', 'Se realizaron tie in el día 17/01/2018. Se prevee PES para el día lunes 05/02/2018.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1465, 306, 'Construcción Fosa de Quema Batería 2 CB', 6, '2018-01-31', '2018-01-01', '2018-01-31', 12, 24, 21, '2018-02-01', 98, 2, NULL, 1, 'ARLISA trabaja para corregir detalles de obra informados oportunamente.', 'OC45999', '', 'Zuchi Jorge', 'CPP 1074/17', 'Rabe Alejandro', '2017-08-31', 7, 46, '', 'Se establece fecha para PES, 01/02/2018 y entrega de Instalación a producción.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1466, 280, 'Adecuación RCI PTC-PTAS y PTE', 6, '2018-01-31', '2018-01-01', '2018-01-31', 12, 24, 21, NULL, 73, 2, NULL, 1, 'Se mantienen atrasos de Obra informados oportunamente. Plazo de Obra contractual vencido, informado vía OS a la contratista.', 'OC46127', '', 'Jorge Zucchi', 'CPP 1079/17', 'Alejandro Rabe', '2017-08-30', 20, 46, '', 'Se completo montaje y soldadura TK RCI, restan reparaciones de pintura interior y exterior.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1467, 281, 'Adecuación RCI CG', 5, '2018-01-31', '2018-01-01', '2018-01-31', 12, 24, 21, NULL, 30, 2, NULL, 1, 'Se mantienen atrasos de Obra informados oportunamente. Plazo de Obra contractual vencido, informado vía OS a la contratista.', 'OC46127', '', 'Jorge Zucchi', 'CPP 1079/17', 'Alejandro Rabe', '2017-08-30', 20, 46, '', 'Día 08/01/2018 ARLISA dispone personal en Obra para comenzar con actividades. Se comenzó con acondicionamiento de TK-02 gasolina, montaje anillos techo y envolvente.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1468, 309, 'Locación EMA - M-1062', 2, '2018-01-31', '2018-01-16', '2018-01-31', 12, 3, 15, NULL, 85, 2, NULL, 1, 'El material aportado a locación y camino de acceso, se aporto desde la cantera Oberholzer.-', '', '10811894', 'Bravo Ramiro', '4600013542', 'Vesprini Daniel', '2018-01-10', 9, 36, '3 volcadores de 17m3, cargadora frontal Volvo, camión regador, motoniveladora CAT-140 y mixer para provision de hormigon.-', 'El día 31/01 se hormigona la bodega y dos de los cuatro anclajes.-', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1469, 310, 'Locación EMA - 1046', 1, '2018-01-31', '2018-01-16', '2018-01-31', 12, 3, 15, NULL, 9, 2, NULL, 1, 'Se comienza con el movimiento de suelo en locacion.-', '', '10814032', 'Ramiro Bravo', '4600013542', 'Vesprini Daniel', '2018-01-30', 4, 36, 'Topadora D8T', 'El dia 30/01 se comienza con la constricción de la locación.-', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1470, 283, 'Fase 1 EMC-8', 7, '2018-02-01', '2018-01-16', '2018-01-31', 12, 24, 34, '2018-01-25', 90, 2, NULL, 1, 'Se levanto Punch list con detalles a terminar en obra - Fecha estimada de final y desmovilizar 16/02.', 'OC45921', '', 'Jorge Zucchi', 'CPP 1072/17', 'César Cubero', '2017-08-23', 40, 59, '', 'Paro de Planta ejecutado el 24 y 25 de Enero - Instalación de Fl 101  - Movimiento de SB 300 y SB 451 - Conexión de lineas nuevas a parral existente -  Cambio de CCM en Sala de Tablero. El detalle del personal afectado corresponde al paro de planta', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1471, 284, 'Fase 2 y 3 EMC-8', 7, '2018-02-01', '2018-01-16', '2018-01-31', 12, 24, 34, '2018-01-25', 90, 2, NULL, 1, 'Se levanto Punch list con detalles a terminar en obra - Fecha estimada de final y desmovilizar 02/02 campamento Altamore - Los pendientes de Instrumentacion los sigue la subcontratista Inauco final 15/02', 'OC46053', '', 'Maximiliano Altamore', 'CPP 1072/17', 'César Cubero', '2017-08-25', 15, 59, '', 'Ejecución paro de planta 24 y 25 de enero - Migración RTU - ', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1472, 285, 'RCI Batería 2 Bmo', 7, '2018-02-01', '2018-01-16', '2018-01-31', 12, 24, 34, '2018-02-28', 84, 2, NULL, 1, 'Fecha estimada entrega cortador para inicio de trabajos 6/02', 'OC545964', '', 'José Arbía', 'CPP 1081-17', 'Alejandro Rabe', '2017-08-22', 8, 59, '', 'Montaje Anillos finalizado en TK 01 / TK 02 y TK 05 - Ejecutada acometidas para Cortador - Entega TK 02 31/01 (Montaje de val Pefow y tapa calibrada). ', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1473, 270, 'Ductos Troncales SCH', 10, '2018-02-16', '2018-02-01', '2018-02-15', 12, 26, 8, NULL, 100, 2, NULL, 1, '', 'ARSH1/0100.4.05.001', '10788733/4', 'Hugo Barroga', '4600013477', 'Ruben De Dios', '2017-07-15', 50, 26, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1474, 283, 'Fase 1 EMC-8', 8, '2018-02-16', '2018-02-01', '2018-02-15', 12, 24, 34, '2018-02-28', 92, 2, NULL, 1, '', 'OC45921', '', 'Jorge Zucchi', 'CPP 1072/17', 'César Cubero', '2017-08-23', 8, 59, '', 'Ejecución de soportes faltantes - Inicio de la aislacion y tracing de cañerias de drenaje.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1475, 284, 'Fase 2 y 3 EMC-8', 8, '2018-02-16', '2018-02-01', '2018-02-15', 12, 24, 34, '2018-02-28', 94, 2, NULL, 1, 'Resta entrega de data book.', 'OC46053', '', 'Maximiliano Altamore', 'CPP 1072/17', 'César Cubero', '2017-08-25', 4, 59, '', 'Ajustes configuración RTU y SCADA por parte de Inacuo - Capacitación del personal de planta para semana 19-02', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1476, 285, 'RCI Batería 2 Bmo', 8, '2018-02-16', '2018-02-01', '2018-02-15', 12, 24, 34, '2018-03-15', 87, 2, NULL, 1, 'Fecha estimada de fin limpieza de tanque 02 de Marzo', 'OC545964', '', 'José Arbía', 'CPP 1081-17', 'Alejandro Rabe', '2017-08-22', 10, 59, '', '08-02 Apertura TK 07 (Cortador) - Inicio de trabajos de limpieza. ', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1477, 271, 'Montaje 5° MCBP EMA', 12, '2018-02-22', '2018-02-01', '2018-02-15', 12, 21, 7, '2018-02-23', 89, 2, NULL, 1, '', 'AREM1/0011.4.05.002', '-', 'Gustavo Crescini', '4600013813', 'Héctor Alvarez', '2017-08-30', 15, 28, 'MK-09', 'Exterran preve PEM de MK-09 el 23-02-2018', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1478, 309, 'Locación EMA - M-1062', 3, '2018-03-01', '2018-02-01', '2018-03-15', 12, 3, 15, '2018-02-09', 100, 2, NULL, 1, 'Se realiza testeo de anclajes y se realizan ensayos de suelo, el material de aporte es transportado de la cantera oberholzerg.-', '', '10811894', 'Bravo Ramiro', '4600013542', 'Vesprini Daniel', '2018-01-10', 10, 36, 'Retroexcavadora CAT-416, mixer para provision de hormigon, camion regador y vibrocompactador', '02/02 se hormigono bodega, 09/02 se termino la construcción de la locación.-', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1479, 310, 'Locación EMA - 1046', 2, '2018-03-01', '2018-02-01', '2018-02-15', 12, 3, 15, NULL, 39, 2, NULL, 1, 'A la topadora CAT-D8T, se le adiciona cargadora frontal+ 2 volcadores de 18m3 c/u.-', '', '10814032', 'Ramiro Bravo', '4600013542', 'Vesprini Daniel', '2018-01-30', 6, 36, 'Topadora D8T, cargadora frontal CAT-938 y 2 volcadores de 18m3 c/u ', '06/02 se termina con el movimiento de suelo en locación.-', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1480, 310, 'Locación EMA - 1046', 3, '2018-03-01', '2018-02-16', '2018-02-28', 12, 3, 15, NULL, 39, 2, NULL, 1, 'Se realiza aporte de material a camino de acceso y locación, el mismo es transportado desde cantera Oberholserg.-', '', '10814032', 'Ramiro Bravo', '4600013542', 'Vesprini Daniel', '2018-01-30', 9, 36, 'Motoniveladora CAT-140, cargadora frontal CAT-938, 3 camiones volcadores de 18M3 c/u, batea de 24m3 camión regador', '21/02 contratista no trabaja por medida gremial  nacional', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1481, 289, 'TK 4 Bat 1 ChB -160', 5, '2018-03-01', '2018-02-14', '2018-03-01', 12, 28, 22, '2018-03-01', 100, 2, NULL, 1, 'Una vez realizada la Auditoria por UNC, se realiza el cierre, montaje de instrumento con mantenimiento y operaciones deja el tanque en servicio.', '1069-2017', '', 'Juan Vazquez', 'CPP 1069-2017', 'Juan Rodriguez Alzueta', '2017-06-05', 3, 47, '', 'Auditoría Técnica de Integridad Estructural por la UNC. - Carpeta de CAO, Aprobada.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1482, 287, 'TK 1 PIAD Caracol - 400', 5, '2018-03-01', '2018-02-14', '2018-03-01', 12, 28, 22, NULL, 84, 2, NULL, 1, 'En la semana se realizará ensayo de pintura, verificación de espesor y adherencia. Se solicitarecambio de contenedor, se recomienda el orden y limpieza.', '1069-2017', '', 'Daniel Arca', 'CPP 1069-2017', 'Juan Rodriguez Alzueta', '2017-06-05', 4, 47, '', 'Se finaliza retiro de revestimiento de PRFV. Se finaliza con el arenado y se comienza con pintura interior.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1483, 311, 'Locación EMA - M-1061', 1, '2018-03-01', '2018-02-16', '2018-02-28', 12, 3, 15, NULL, 4, 2, NULL, 1, 'Se comienza con el desmonte de camino de acceso y locación, se realiza revelamiento topográfico y se realizan cateos en interferencias en camino de acceso', '', '10817421', 'Bravo Ramiro', '4600013542', 'Vesprini Daniel', '2018-02-28', 5, 36, 'Topadora D8T', '28/02 se comienza con los trabajos en locación.-', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1484, 283, 'Fase 1 EMC-8', 9, '2018-03-05', '2018-02-16', '2018-02-28', 12, 24, 34, '2018-03-15', 98, 2, NULL, 1, 'Completar Data Book - Resta terminar faltantes de pintura y detalles de instalación eléctrica', 'OC45921', '', 'Jorge Zucchi', 'CPP 1072/17', 'César Cubero', '2017-08-23', 6, 59, '', 'Finaliza montaje aislación y tendido de tracing - Finaliza montaje de soportes de piping', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1485, 284, 'Fase 2 y 3 EMC-8', 9, '2018-03-05', '2018-02-16', '2018-02-28', 12, 24, 34, '2018-02-28', 100, 2, NULL, 1, 'Capacitación del personal de PG por parte de Inauco coordinada para el 12/03.', 'OC46053', '', 'Maximiliano Altamore', 'CPP 1072/17', 'César Cubero', '2017-08-25', 1, 59, '', 'Entrega de Data Book', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1486, 285, 'RCI Batería 2 Bmo', 9, '2018-03-05', '2018-02-16', '2018-02-28', 12, 24, 34, '2018-03-15', 90, 2, NULL, 1, 'Queda pendiente el cierre de Tk por modificaciones al colector de agua salada y colector y difusor ingreso de bruta (MLG). Definición de Pintura y repaciones. Resta entrega de data Book y P.E.M. RCI', 'OC545964', '', 'José Arbía', 'CPP 1081-17', 'Alejandro Rabe', '2017-08-22', 10, 59, '', 'Limpieza de TK 07 - Montaje de Soportes de Anillo - Auditoria de TK - Montaje de anillos.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1487, 310, 'Locación EMA - 1046', 4, '2018-03-15', '2018-03-01', '2018-03-15', 12, 3, 15, NULL, 69, 2, NULL, 1, 'El material aportado a locación y camino de acceso, se aporto desde la cantera Oberholzerg.-', '', '10814032', 'Ramiro Bravo', '4600013542', 'Vesprini Daniel', '2018-01-30', 10, 36, 'Cargadora frontal Volvo, Camion regador, 3 volcadores , 2 bateas de 24m3 c/u y motoniveladora CAT-140H', '14/03 no se puede realizar tareas de aporte de material a explanada de locación por fuertes vientos durante toda la jornada', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1488, 286, 'TK 1 Bat 1 ELO - 80', 4, '2018-03-15', '2018-03-01', '2018-03-15', 12, 28, 22, NULL, 19, 2, NULL, 1, 'Se realiza retiro del revestimiento en el piso para realizar medición de espesor, teniendo como resultados muy bajo espesor. Se solicita realizar el arenado al 100% para el retiro del revestimiento en el piso, tarea en ejecución', '1069-2017', '', 'Daniel Arca', 'CCP 1069-2017', 'Juan Rodriguez Alzueta', '2017-06-05', 4, 47, '', 'Se realiza medición de espesor en piso, envolvente y techo. A la espera que la UNC realice la Auditoria Técnica.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1489, 311, 'Locación EMA - M-1061', 2, '2018-03-15', '2018-03-01', '2018-03-15', 12, 3, 15, NULL, 43, 2, NULL, 1, 'El material aportado a locación y camino de acceso, se aporto desde la cantera Oberholzerg, se acopio material calcáreo en playa de locación M-1018.-', '', '10817421', 'Bravo Ramiro', '4600013542', 'Vesprini Daniel', '2018-02-28', 8, 36, 'Cargadora frontal Volvo, Camion regador, 3 volcadores y motoniveladora CAT-140H', '14/03 no se puede realizar tareas por fuertes vientos durante toda la jornada', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1490, 287, 'TK 1 PIAD Caracol - 400', 6, '2018-03-15', '2018-03-02', '2018-03-15', 12, 28, 22, NULL, 84, 2, NULL, 1, 'Se deja el tanque cerrado provisoriamente para su secado y posteriormente realizar los ensayos. Se realiza construcción de nueva pierna de rebalse y cañerías de entrada de líquido.', '1069-2017', '', 'Daniel Arca', 'CPP 1069-2017', 'Juan Rodriguez Alzueta', '2017-06-05', 4, 47, '', 'Se realizó pintura en el techo y envolvente hasta la primera virola. Una vez curada la pintura se realizará ensayos de medición de espesor y porosidad.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1491, 283, 'Fase 1 EMC-8', 10, '2018-03-19', '2018-03-01', '2018-03-15', 12, 24, 34, '2018-03-15', 100, 2, NULL, 1, 'Resta entrega de data book.', 'OC45921', '', 'Jorge Zucchi', 'CPP 1072/17', 'César Cubero', '2017-08-23', 8, 59, '', 'Fin del montaje de aislación y tracing, conexionado eléctrico. Pintura - Retiro de Campamento ', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1492, 285, 'RCI Batería 2 Bmo', 10, '2018-03-19', '2018-03-01', '2018-03-15', 12, 24, 34, '2018-03-26', 92, 2, NULL, 1, 'Fecha de prueba y PEM 26/03. Falta entrega de Data Book y CAO', 'OC545964', '', 'José Arbía', 'CPP 1081-17', 'Alejandro Rabe', '2017-08-22', 5, 59, '', 'Fin del montaje de anillos en tk 07 (último). Fin trabajos de montaje RCI. Retiro parcial campamento. ', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1493, 312, 'Flow Line EMA - Flow Line M-1062', 1, '2018-03-22', '2018-03-01', '2018-03-15', 12, 6, 10, NULL, 5, 2, NULL, 1, 'Excavacion lenta, maquina con problemas', '', '10797317', 'Esteban Gardio', '', 'Daniel Vesprini', '2018-02-20', 12, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1494, 310, 'Locación EMA - 1046', 5, '2018-03-28', '2018-03-16', '2018-03-31', 12, 3, 15, NULL, 89, 2, NULL, 1, 'El material aportado a locación y camino de acceso, se aporto desde la cantera Oberholzerg, se realiza excavación para bodega utilizando martillo neumático debido a la extrema dureza del terreno.-', '', '10814032', 'Ramiro Bravo', '4600013542', 'Vesprini Daniel', '2018-01-30', 12, 36, 'Cargadora frontal Volvo, Camion regador, 3 volcadores, batea de 24m3 y motoniveladora CAT-140H, equipo para trabajo de obra civil y motohormigonera', '23/03 Se comienza con excavación para caño guía.-', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1495, 311, 'Locación EMA - M-1061', 3, '2018-03-28', '2018-03-16', '2018-03-31', 12, 3, 15, NULL, 65, 2, NULL, 1, 'El material aportado a locación y camino de acceso, se aporto desde la cantera Oberholzerg.', '', '10817421', 'Bravo Ramiro', '4600013542', 'Vesprini Daniel', '2018-02-28', 6, 36, 'Cargadora frontal Volvo, Camion regador, 1 volcador 1 batea de 24 m3 ', '21/03, se comenzó con aporte de material a explanada de locación', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1496, 312, 'Flow Line M-1062', 2, '2018-04-03', '2018-03-16', '2018-03-31', 12, 6, 10, NULL, 9, 2, NULL, 1, '', '', '10797317', 'Esteban Gardio', '', 'Daniel Vesprini', '2018-02-20', 19, 31, '', '27-03-18, inician excavacion con Maquina Trenco de la Empresa Mauad.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1497, 285, 'RCI Batería 2 Bmo', 11, '2018-04-05', '2018-03-16', '2018-03-31', 12, 24, 34, '2018-03-31', 100, 2, NULL, 1, 'A la espera de entrega data book', 'OC545964', '', 'José Arbía', 'CPP 1081-17', 'Alejandro Rabe', '2017-08-22', 5, 59, '', 'Prueba de marcha y curva funcionamiento motobombas RCI 26-03', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1498, 310, 'Locación EMA - 1046', 6, '2018-04-18', '2018-04-01', '2018-04-15', 12, 3, 15, '2018-04-08', 100, 2, NULL, 1, 'Suelo extremadamente duro en zona de bodega donde se amurado de caño guía, por lo que se debió utilizar martillo neumatico.-', '', '10814032', 'Ramiro Bravo', '4600013542', 'Vesprini Daniel', '2018-01-30', 9, 36, 'Motobomba hormigonera, retroexcavadora CAT-416, camión regador, motoniveladora, vibrocompactador, motocompresor y martillos neumatico y equipo de trabajo civil', '08/04 se termina con la obra', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1499, 311, 'Locación EMA - M-1061', 4, '2018-04-18', '2018-04-01', '2018-04-15', 12, 3, 15, NULL, 79, 2, NULL, 1, 'El material aportado a locación y camino de acceso, se aporto desde la cantera Oberholzerg.-', '', '10817421', 'Bravo Ramiro', '4600013542', 'Vesprini Daniel', '2018-02-28', 5, 36, 'Batea de 24m3, valcador de 18m3 y cargadora frontal', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1500, 313, 'Locación EMA - 1078', 1, '2018-04-18', '2018-04-01', '2018-04-15', 12, 3, 15, NULL, 25, 2, NULL, 1, '', '', '10820973', 'Bravo Ramiro', '4600013542', 'Joaquin Defeo', '2018-04-03', 7, 36, 'Topadora D8T, cargadora frontal Volvo, 1 volcadorde 18m3, Batea de 24m3 y camion regador', 'Se comienza la obra el dia 03/04', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1501, 312, 'Flow Line M-1062', 3, '2018-04-18', '2018-04-01', '2018-04-15', 12, 6, 10, '2018-09-30', 40, 2, NULL, 1, '', '', '10797317', 'Esteban Gardio', '', 'Daniel Vesprini', '2018-02-20', 33, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1502, 314, 'Flow Line EMA - Flow Line M-1046', 1, '2018-04-18', '2018-04-01', '2018-04-15', 12, 6, 10, NULL, 13, 2, NULL, 1, '', '', '10822912', 'Esteban Guardiol', '', 'Defeo Juaquin', '2018-04-04', 33, 31, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1503, 311, 'Locación EMA - M-1061', 5, '2018-04-27', '2018-04-16', '2018-04-30', 12, 3, 15, '2018-04-27', 100, 2, NULL, 1, 'Se corta la bodega en la pared este, 1,5m de altura x 0,50m de ancho x por el espesor de la pared, a pedido de COPO.-', '', '10817421', 'Bravo Ramiro', '4600013542', 'Vesprini Daniel', '2018-02-28', 7, 36, 'Regador, vibrocompactador autopropulsado y motobomba hormigonera', '20/04 se hormigona bodega, 27/04 se termina con la obra.-', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1504, 313, 'Locación EMA - 1078', 2, '2018-04-27', '2018-04-16', '2018-04-30', 12, 3, 15, NULL, 60, 2, NULL, 1, 'El material aportado se transporto de la cantera de Oberholzerg.-', '', '10820973', 'Bravo Ramiro', '4600013542', 'Joaquin Defeo', '2018-04-03', 7, 36, 'Cragadora frontal, regador, 1 volcador de 18m3 y 1 batea de 24m3', '27/04 se termina con el aporte de calcáreo a locación.-', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1505, 315, 'Locación EMA - PAD-VM', 1, '2018-04-27', '2018-04-16', '2018-04-30', 12, 3, 15, NULL, 7, 2, NULL, 1, 'Se adiciono topadora D7 al movimiento de suelo realizado con topadora D8', '', '10824369', 'Bravo Ramiro', '4600013542', 'De Feo Joaquin', '2018-04-20', 5, 36, 'Topadora D8T y Topadora D7', 'Se comenzo con la obra el dia viernes 20/04.-', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1506, 313, 'Locación EMA - 1078', 3, '2018-05-16', '2018-05-01', '2018-05-15', 12, 3, 15, NULL, 88, 2, NULL, 1, 'El material aportado a locación y camino de acceso, se aporto desde la cantera Oberholzerg.-', '', '10820973', 'Bravo Ramiro', '4600013542', 'Joaquin Defeo', '2018-04-03', 7, 36, 'Motoniveladora CAT-140, camión regador, retroexcavadora CAT-416 y motohormigonera para provisión de hormigón', '15/05, Se hormigona parte de la bodega', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1507, 315, 'Locación EMA - PAD-VM', 2, '2018-05-16', '2018-05-01', '2018-05-15', 12, 3, 15, NULL, 30, 2, NULL, 1, 'Se adiciono al movimiento de suelo, excavadora Dosan y dos volcadores de 18m3 c/u, topadora D7 fue llevada a la construcción de la locación M-1087 el dia 07/05.-', '', '10824369', 'Bravo Ramiro', '4600013542', 'De Feo Joaquin', '2018-04-20', 7, 36, 'Topadora D8T, topadora D7, excavadora Dosan y 2 volcadores de 18m3 c/u ', '07/05, se adiciono a movimiento de suelo excavadora Dosan y 2 volcadores de 18 m3 c/u', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1508, 316, 'Locación EMA - 1087', 1, '2018-05-16', '2018-05-01', '2018-05-15', 12, 3, 15, NULL, 35, 2, NULL, 1, 'El material calcáreo aportado al camino de acceso es traído de la cantera Oberholzerg.-', '', '10825523', 'Bravo Ramiro', '4600013542', 'Defeo Joquin', '2018-05-07', 7, 36, 'Topadora D7, motoniveladora Jhon Deere, camion regeador y 1 batea de 24m3 y cargadora frontal Volvo', '07/05, se comenzó con la construcción de locación', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1509, 315, 'Locación EMA - PAD-VM', 3, '2018-06-01', '2018-05-16', '2018-05-31', 12, 3, 15, NULL, 52, 2, NULL, 1, 'Se continua con el movimiento de suelo de locación, a topadora D8T se le adiciona excavadora Dosan y dos camones volcadores de 18m2 C/U.-', '', '10824369', 'Bravo Ramiro', '4600013542', 'De Feo Joaquin', '2018-04-20', 8, 36, 'Tpadora D8, Topadora D7, cargadora frontal, excavadora Dosan, 2 volcadores de 18 m3 c/u', '30/05 se desafecta excavadora Dosan y los dos volcadores y se incorpora topadora D7 y cargadora frontal', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0);
INSERT INTO `informe` (`idInforme`, `idProyecto`, `sNombreProyecto`, `sNumeroInforme`, `dFecha`, `dFechaInicioPeriodo`, `dFechaFinPeriodo`, `idArea`, `idEspecialidad`, `idIto`, `dFechaEstimadaFinalizacion`, `nAvance`, `idEstado`, `dFechaCierre`, `idTipoInforme`, `sDetalleInspeccion`, `sAfe`, `sOt`, `sContacto`, `sCm`, `sIngenieroProyecto`, `dFechaInicioProyecto`, `nCantidadAfectados`, `idUsuario`, `sMaquinariaEquipos`, `sHitosPeriodo`, `nHoraInicio`, `nHoraFin`, `sEstadoTiempo`, `sEstadoTerreno`, `nViento`, `bDiaPerdido`, `bAccidente`, `sMarcaVehiculo`, `sTipoVehiculo`, `sDominioVehiculo`, `sTitularVehiculo`, `sConceptoTecnico`, `nAdjuntosMobile`, `bCerradoMobile`) VALUES
(1510, 313, 'Locación EMA - 1078', 4, '2018-06-01', '2018-05-16', '2018-05-31', 12, 3, 15, '2018-05-23', 100, 2, NULL, 1, 'solo se aporta 0,15m de espesor en locación, debida a la buena calidad de material encontrado en el movimiento de suelo.-', '', '10820973', 'Bravo Ramiro', '4600013542', 'Joaquin Defeo', '2018-04-03', 8, 36, 'Camion regador, motoniveladora jhonn Deree, motohormigonera, vibrocompactador autopropulsado y equipo de obra civil', '23/05 se termino con la construcción de la locación.', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1511, 316, 'Locación EMA - 1087', 2, '2018-06-01', '2018-05-16', '2018-05-31', 12, 3, 15, NULL, 47, 2, NULL, 1, 'El material aportado a locación y camino de acceso es transportado desde cantera Oberholzerg.-', '', '10825523', 'Bravo Ramiro', '4600013542', 'Defeo Joquin', '2018-05-07', 9, 36, 'Topadora D7, cargadora frontal, motoniveladora Jhonn Deree, camion regador, batea de 24m3, 2 camiones volcadores de 18m3 c/u', '30/05 se termino con el movimiento de suelo en locacion y playa de campamento', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1512, 319, 'Locación EMA - 1091', 1, '2018-06-01', '2018-05-16', '2018-05-31', 12, 3, 15, NULL, 5, 2, NULL, 1, '', '', '10822196', 'Bravo Ramiro', '4600013542', 'Joaquin Defeo', '2018-05-30', 3, 36, 'Topadora D8', '30/05 se comienza con la construcción de la locación', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1519, 323, 'OBRA SAFIAR YNQN - STGO-115', 1, '2019-04-08', '2019-03-01', '2019-03-15', 21, 35, 39, NULL, 1, 2, NULL, 1, '', '0', '0', '299', '0', 'Ingeniero', '2018-03-01', 1, 66, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1520, 323, 'OBRA SAFIAR YNQN - STGO-115', 2, '2019-04-08', '2019-03-16', '2019-03-31', 21, 35, 39, NULL, 2, 2, NULL, 1, '', '0', '0', '299', '0', 'Ingeniero', '2018-03-01', 1, 66, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1521, 323, 'OBRA SAFIAR YNQN - STGO-115', 3, '2019-04-08', '2019-04-01', '2019-04-15', 21, 35, 39, NULL, 4, 2, NULL, 1, '', '0', '0', '299', '0', 'Ingeniero', '2018-03-01', 1, 66, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1522, 323, 'OBRA SAFIAR YNQN - STGO-115', 4, '2019-04-08', '2019-04-16', '2019-04-30', 21, 35, 39, NULL, 5, 2, NULL, 1, '', '0', '0', '299', '0', 'Ingeniero', '2018-03-01', 1, 66, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1523, 323, 'OBRA SAFIAR YNQN - STGO-115', 5, '2019-04-08', '2019-05-01', '2019-05-15', 21, 35, 39, NULL, 6, 2, NULL, 1, '', '0', '0', '299', '0', 'Ingeniero', '2018-03-01', 1, 66, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1524, 323, 'OBRA SAFIAR YNQN - STGO-115', 6, '2019-04-08', '2019-05-16', '2019-05-31', 21, 35, 39, NULL, 7, 2, NULL, 1, '', '0', '0', '299', '0', 'Ingeniero', '2018-03-01', 1, 66, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1526, 323, 'OBRA SAFIAR YNQN - STGO-115', 7, '2019-04-08', '2019-06-01', '2019-06-15', 21, 35, 39, NULL, 9, 2, NULL, 1, '', '0', '0', '299', '0', 'Ingeniero', '2018-03-01', 1, 66, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1527, 323, 'OBRA SAFIAR YNQN - STGO-115', 8, '2019-04-08', '2019-06-16', '2019-06-30', 21, 35, 39, NULL, 10, 2, NULL, 1, '', '0', '0', '299', '0', 'Ingeniero', '2018-03-01', 1, 66, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1528, 323, 'OBRA SAFIAR YNQN - STGO-115', 9, '2019-04-08', '2019-07-01', '2019-07-15', 21, 35, 39, NULL, 11, 2, NULL, 1, '', '0', '0', '299', '0', 'Ingeniero', '2018-03-01', 1, 66, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1529, 323, 'OBRA SAFIAR YNQN - STGO-115', 10, '2019-04-08', '2019-07-16', '2019-07-31', 21, 35, 39, NULL, 12, 2, NULL, 1, '', '0', '0', '299', '0', 'Ingeniero', '2018-03-01', 1, 66, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1530, 323, 'OBRA SAFIAR YNQN - STGO-115', 11, '2019-04-08', '2019-08-01', '2019-08-15', 21, 35, 39, NULL, 13, 2, NULL, 1, '', '0', '0', '299', '0', 'Ingeniero', '2018-03-01', 1, 66, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1531, 323, 'OBRA SAFIAR YNQN - STGO-115', 12, '2019-04-08', '2019-08-16', '2019-08-31', 21, 35, 39, NULL, 15, 2, NULL, 1, '', '0', '0', '299', '0', 'Ingeniero', '2018-03-01', 1, 66, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1532, 323, 'OBRA SAFIAR YNQN - STGO-115', 13, '2019-04-08', '2019-09-01', '2019-09-15', 21, 35, 39, NULL, 16, 2, NULL, 1, '', '0', '0', '299', '0', 'Ingeniero', '2018-03-01', 1, 66, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1533, 323, 'OBRA SAFIAR YNQN - STGO-115', 14, '2019-04-08', '2019-09-16', '2019-09-30', 21, 35, 39, NULL, 17, 2, NULL, 1, '', '0', '0', '299', '0', 'Ingeniero', '2018-03-01', 1, 66, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1534, 323, 'OBRA SAFIAR YNQN - STGO-115', 15, '2019-04-08', '2019-10-01', '2019-10-15', 21, 35, 39, NULL, 18, 2, NULL, 1, '', '0', '0', '299', '0', 'Ingeniero', '2018-03-01', 1, 66, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1535, 323, 'OBRA SAFIAR YNQN - STGO-115', 16, '2019-04-08', '2019-10-16', '2019-10-31', 21, 35, 39, NULL, 19, 2, NULL, 1, '', '0', '0', '299', '0', 'Ingeniero', '2018-03-01', 1, 66, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1536, 323, 'OBRA SAFIAR YNQN - STGO-115', 17, '2019-04-08', '2019-11-01', '2019-11-15', 21, 35, 39, NULL, 21, 2, NULL, 1, '', '0', '0', '299', '0', 'Ingeniero', '2018-03-01', 1, 66, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1537, 323, 'OBRA SAFIAR YNQN - STGO-115', 18, '2019-04-08', '2019-11-16', '2019-11-30', 21, 35, 39, NULL, 22, 2, NULL, 1, '', '0', '0', '299', '0', 'Ingeniero', '2018-03-01', 1, 66, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1538, 323, 'OBRA SAFIAR YNQN - STGO-115', 19, '2019-04-08', '2019-12-01', '2019-12-15', 21, 35, 39, NULL, 23, 2, NULL, 1, '', '0', '0', '299', '0', 'Ingeniero', '2018-03-01', 1, 66, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1540, 323, 'OBRA SAFIAR YNQN - STGO-115', 20, '2019-04-08', '2019-12-16', '2019-12-31', 21, 35, 39, NULL, 24, 2, NULL, 1, '', '0', '0', '299', '0', 'Ingeniero', '2018-03-01', 1, 66, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1541, 323, 'OBRA SAFIAR YNQN - STGO-115', 21, '2019-04-08', '2020-01-01', '2020-01-15', 21, 35, 39, NULL, 26, 1, NULL, 1, '', '0', '0', '299', '0', 'Ingeniero', '2018-03-01', 1, 66, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1542, 326, 'Obra civil YNQN - 01', 1, '2019-04-24', '2019-04-24', '2019-04-26', 21, 31, 39, NULL, 0, 1, NULL, 1, NULL, '', '', '', '', '', '2019-04-24', 0, 66, NULL, NULL, NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1543, 327, 'OBRA TGN Lavalle - 34', 1, '2019-06-13', '2019-06-10', '2019-06-22', 22, 36, 41, NULL, 18, 2, NULL, 1, 'asd', '34', '12', '299', '34', 'Luis', '2019-06-13', 45, 69, '', 'asd', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1544, 327, 'OBRA TGN Lavalle - 34', 2, '2019-06-13', '2019-06-25', '2019-07-05', 22, 36, 41, NULL, 37, 2, NULL, 1, 'asd', '34', '12', '299', '34', 'Luis', '2019-06-13', 5, 69, '', 'asd', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1545, 329, 'CCxCT Bell Ville Bell Ville - 44', 1, '2019-06-18', '2019-06-01', '2019-06-18', 22, 37, 41, NULL, 30, 2, NULL, 1, '', '44', '44', '44', '44', '44', '2019-05-08', 43, 69, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1546, 329, 'CCxCT Bell Ville Bell Ville - 44', 2, '2019-09-12', '2019-09-05', '2019-09-12', 22, 37, 41, NULL, 30, 1, NULL, 1, NULL, '44', '44', '44', '44', '44', '2019-05-08', 5, 71, NULL, 'test', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1548, 318, 'Flow Line RDA - ECN275', 1, '2019-09-25', '2019-09-09', '2019-09-14', 12, 6, 1, NULL, 1, 1, NULL, 1, NULL, '444', '444', 'rfff', '444', 'rdd', '2018-05-04', 0, 35, NULL, NULL, NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1550, 323, 'OBRA SAFIAR YNQN - STGO-115', 22, '2019-09-25', '2020-05-15', '2020-06-05', 21, 35, 39, NULL, 26, 1, NULL, 1, NULL, '0', '0', '299', '0', 'Ingeniero', '2018-03-01', 0, 66, NULL, NULL, NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1551, 335, 'CONSTRUCCIÓN EBSA - Montaje y Desmontaje TB-5000', 1, '2019-09-26', '2019-03-01', '2019-03-31', 20, 41, 56, NULL, 15, 2, NULL, 1, '', 'OA-IC-ETIN-19072-4-01-08', '7000027444', 'sancho', '4600000250', 'Marcelo Masini', '2019-03-01', 10, 63, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1554, 335, 'CONSTRUCCIÓN EBSA - Montaje y Desmontaje TB-5000', 2, '2019-09-27', '2019-04-01', '2019-04-30', 20, 41, 56, NULL, 15, 2, NULL, 1, '', 'OA-IC-ETIN-19072-4-01-08', '7000027444', 'sancho', '4600000250', 'Marcelo Masini', '2019-03-01', 502, 92, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1555, 335, 'CONSTRUCCIÓN EBSA - Montaje y Desmontaje TB-5000', 3, '2019-10-01', '2019-05-01', '2019-05-31', 20, 41, 56, NULL, 21, 2, NULL, 1, '', 'OA-IC-ETIN-19072-4-01-08', '7000027444', 'sancho', '4600000250', 'Marcelo Masini', '2019-03-01', 105, 63, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1556, 335, 'CONSTRUCCIÓN EBSA - Montaje y Desmontaje TB-5000', 4, '2019-10-01', '2019-06-01', '2019-06-30', 20, 41, 56, NULL, 67, 2, NULL, 1, '', 'OA-IC-ETIN-19072-4-01-08', '7000027444', 'sancho', '4600000250', 'Marcelo Masini', '2019-03-01', 1050, 63, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1557, 335, 'CONSTRUCCIÓN EBSA - Montaje y Desmontaje TB-5000', 5, '2019-10-01', '2019-07-01', '2019-07-31', 20, 41, 56, NULL, 80, 2, NULL, 1, '', 'OA-IC-ETIN-19072-4-01-08', '7000027444', 'sancho', '4600000250', 'Marcelo Masini', '2019-03-01', 500, 63, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1558, 335, 'CONSTRUCCIÓN EBSA - Montaje y Desmontaje TB-5000', 6, '2019-10-01', '2019-08-01', '2019-08-31', 20, 41, 56, NULL, 97, 2, NULL, 1, '', 'OA-IC-ETIN-19072-4-01-08', '7000027444', 'sancho', '4600000250', 'Marcelo Masini', '2019-03-01', 205, 63, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1559, 335, 'CONSTRUCCIÓN EBSA - Montaje y Desmontaje TB-5000', 7, '2019-10-01', '2019-09-01', '2019-09-30', 20, 41, 56, NULL, 100, 2, NULL, 1, '', 'OA-IC-ETIN-19072-4-01-08', '7000027444', 'sancho', '4600000250', 'Marcelo Masini', '2019-03-01', 150, 63, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1560, 312, 'Flow Line M-1062', 4, '2019-10-01', '2019-10-01', '2019-10-02', 12, 6, 10, NULL, 40, 1, NULL, 1, NULL, '', '10797317', 'Esteban Gardio', '', 'Daniel Vesprini', '2018-02-20', 0, 35, NULL, NULL, NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1561, 335, 'CONSTRUCCIÓN EBSA - Montaje y Desmontaje TB-5000', 8, '2019-10-04', '2019-10-01', '2019-10-31', 20, 41, 56, NULL, 100, 2, NULL, 1, '- Usuario: Menard Martin', 'OA-IC-ETIN-19072-4-01-08', '7000027444', 'Juan Perez', '4600000250', 'Marcelo Masini', '2019-03-01', 4, 122, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1562, 334, 'Versión 1.0 TEC-NEC - 1.0', 1, '2019-10-08', '2019-09-24', '2019-10-04', 26, 40, 48, NULL, 10, 2, NULL, 1, '', '', '', '', '', '', '2019-09-23', 2, 78, '', 'Incorporación de Testing automatico con postman Incorporación de Nginx como proxy reverso Implementacion de REST (Uso de verbos) Implementación de JWT Organización (Retro)', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1563, 326, 'Obra civil YNQN - 01', 2, '2019-10-09', '2019-10-09', '2019-10-13', 21, 31, 39, NULL, 10, 1, NULL, 1, NULL, '', '', '', '', '', '2019-04-24', 0, 66, NULL, NULL, NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1566, 335, 'CONSTRUCCIÓN EBSA - Montaje y Desmontaje TB-5000', 9, '2019-10-15', '2019-11-01', '2019-11-02', 20, 41, 56, NULL, 100, 2, NULL, 1, '- Usuario: Menard Martin', 'OA-IC-ETIN-19072-4-01-08', '7000027444', 'Juan Perez', '4600000250', 'Marcelo Masini', '2019-03-01', 4, 63, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1567, 335, 'CONSTRUCCIÓN EBSA - Montaje y Desmontaje TB-5000', 10, '2019-10-15', '2019-11-03', '2019-11-04', 20, 41, 56, NULL, 100, 2, NULL, 1, '', 'OA-IC-ETIN-19072-4-01-08', '7000027444', 'Juan Perez', '4600000250', 'Marcelo Masini', '2019-03-01', 4, 63, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1568, 335, 'CONSTRUCCIÓN EBSA - Montaje y Desmontaje TB-5000', 11, '2019-10-16', '2019-12-01', '2019-12-02', 20, 41, NULL, NULL, 100, 2, NULL, 1, '', 'OA-IC-ETIN-19072-4-01-08', '7000027444', 'Juan Perez', '4600000250', 'Marcelo Masini', '2019-03-01', 5, 63, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1569, 346, 'CONSTRUCCIÓN EBCB - 45', 1, '2019-10-16', '2019-10-01', '2019-10-02', 20, 41, NULL, NULL, 0, 1, NULL, 1, NULL, '', '', '', '', '', '2019-10-01', 0, 63, NULL, NULL, NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1570, 335, 'CONSTRUCCIÓN EBSA - Montaje y Desmontaje TB-5000', 12, '2019-10-18', '2019-12-12', '2019-12-20', 20, 41, NULL, NULL, 100, 1, NULL, 1, '', 'OA-IC-ETIN-19072-4-01-08', '7000027444', 'Juan Perez', '4600000250', 'Marcelo Masini', '2019-03-01', 5, 130, '', '', NULL, NULL, NULL, NULL, NULL, 0, 0, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1634, 414, 'CONSTRUCCIÓN EBDPH - santi', 1, '2019-12-10', '2019-12-01', '2019-12-08', 20, 41, NULL, NULL, 0, 2, NULL, 1, '', '', '', '', '', '', '2019-12-01', 4, 63, '', '', NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1635, 414, 'CONSTRUCCIÓN EBDPH - santi', 2, '2019-12-10', '2019-12-09', '2019-12-11', 20, 41, NULL, NULL, 0, 2, NULL, 1, '', '7000027461', '', '', '', '', '2019-12-01', 5, 63, '', '', NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1639, 417, 'CONSTRUCCIÓN EBCB - reservas', 1, '2019-12-10', '2019-12-01', '2019-12-08', 20, 41, NULL, NULL, 10, 2, NULL, 1, '', '7000027445', '', '', '', '', '2019-12-01', 4, 63, '', '', NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(1729, 417, 'CONSTRUCCIÓN EBCB - reservas', 2, '2020-02-07', '2020-02-10', '2020-02-16', 20, 41, NULL, NULL, 10, 1, NULL, 1, NULL, 'OA-IC-ETIN-19072-4-04-08', '', '', '', '', '2019-12-01', 0, 63, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(2158, 528, 'Movilización de Obradores EBCB - s1', 1, '2020-04-29', '2020-04-01', '2020-04-03', 20, 74, NULL, '2020-04-09', 55, 2, NULL, 1, 'di', 'q', 'r', 'Pedro', 'w', 'e', '2020-04-01', 3, 63, '4', 'h', NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(2165, 532, 'Movilización de Obradores EBAM - Proyecto Test S', 1, '2020-05-05', '2020-05-01', '2020-05-03', 20, 74, 115, '2020-05-06', 0, 2, NULL, 1, '123456789 ', 'aaa', 'ddd', '4233549', 'ssss', 'fff', '2020-04-16', 2, 115, '4', NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(2166, 536, 'Redes Comahue - Redes', 1, '2020-05-06', '2020-05-06', '2020-05-06', 27, 80, NULL, NULL, 34, 2, NULL, 1, '', NULL, NULL, 'Lautaro Miguel', NULL, NULL, '2020-04-27', 1, 156, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, 'Bueno', NULL, 0),
(2167, 536, 'Redes Comahue - Redes', 1, '2020-05-07', '2020-05-07', '2020-05-07', 27, 80, NULL, NULL, 37, 2, NULL, 1, 'Se encuentran a la espera de cuplas de 90 mm. para poder continuar con el tendido de 90 mm.', NULL, NULL, 'Lautaro Miguel', NULL, NULL, '2020-04-27', 1, 156, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, 'Bueno', NULL, 0),
(2168, 536, 'Redes Comahue - Redes', 1, '2020-05-08', '2020-05-08', '2020-05-08', 27, 80, NULL, NULL, 40, 2, NULL, 1, '', NULL, NULL, 'Lautaro Miguel', NULL, NULL, '2020-04-27', 1, 156, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, '', NULL, 0),
(2169, 536, 'Redes Comahue - Redes', 1, '2020-05-11', '2020-05-11', '2020-05-11', 27, 80, NULL, NULL, 46, 2, NULL, 1, 'Continuan con el tendido de 50 mm.', NULL, NULL, 'Lautaro Miguel', NULL, NULL, '2020-04-27', 1, 156, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, '', NULL, 0),
(2174, 528, 'Movilización de Obradores EBCB - s1', 2, '2020-05-15', '2020-04-06', '2020-04-29', 20, 74, NULL, NULL, 55, 2, NULL, 1, '', 'q', 'r', 'Pedro', 'w', 'e', '2020-04-01', 3, 168, '', NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(2175, 536, 'Redes Comahue - Redes', 1, '2020-05-17', '2020-05-17', '2020-05-17', 27, 80, NULL, NULL, 64, 2, NULL, 1, 'Se ajustarán los valores reales una vez entregadas todas las planchetas', NULL, NULL, 'Lautaro Miguel', NULL, NULL, '2020-04-27', 1, 156, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, 'Bueno', NULL, 0),
(2176, 536, 'Redes Comahue - Redes', 1, '2020-05-18', '2020-05-18', '2020-05-18', 27, 80, NULL, NULL, 71, 2, NULL, 1, '', NULL, NULL, 'Lautaro Miguel', NULL, NULL, '2020-04-27', 1, 156, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, 'Bueno', NULL, 0),
(2178, 528, 'Movilización de Obradores EBCB - s1', 3, '2020-05-19', '2020-05-02', '2020-05-05', 20, 74, NULL, NULL, 55, 2, NULL, 1, '', 'q', 'r', 'Pedro', 'w', 'e', '2020-04-01', 3, 168, '', NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, 0),
(2180, 542, 'Cruce de Arroyo Plaza Huincul - Ibañez', 1, '2020-05-26', '2020-05-26', '2020-05-26', 27, 81, 119, '2020-07-04', 4, 2, NULL, 1, 'Empezamos con la obra y se encontró suelo muy duro.', NULL, NULL, 'Anibal VERA', NULL, NULL, '2020-05-04', 1, 128, NULL, NULL, 8, 17, 'Bueno', 'Bueno', 17, 0, 0, 'Ford', '4x4', '', 'Camuzzi', 'Bueno', NULL, 0),
(2181, 542, 'Cruce de Arroyo Plaza Huincul - Ibañez', 2, '2020-05-27', '2020-05-27', '2020-05-27', 27, 81, 119, '2020-07-04', 11, 2, NULL, 1, 'Comienza el fusionado de la columna de cañerías', NULL, NULL, 'Anibal VERA', NULL, NULL, '2020-05-04', 1, 128, NULL, NULL, 9, 18, 'Bueno', 'Bueno', 11, 0, 0, 'Ford', '4x4', 'AD 888 UT', 'Camuzzi', 'Bueno', NULL, 0),
(2182, 536, 'Redes Comahue - Redes', 1, '2020-05-28', '2020-05-28', '2020-05-28', 27, 80, NULL, NULL, 77, 2, NULL, 1, 'Se realiza el popeo y da inicio a la prueba neumatica', NULL, NULL, 'Lautaro Miguel', NULL, NULL, '2020-04-27', 1, 156, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, '', NULL, 0),
(2183, 542, 'Cruce de Arroyo Plaza Huincul - Ibañez', 3, '2020-05-28', '2020-05-28', '2020-05-28', 27, 81, 119, '2020-07-04', 14, 2, NULL, 1, 'Continuan con la zanja, el terreno es muy duro por lo utilizan retroexcavadora con martillo hidraulico', NULL, NULL, 'Anibal VERA', NULL, NULL, '2020-05-04', 1, 128, NULL, NULL, 8, 17, 'Parcialmente Nublado', 'Bueno', NULL, 0, 0, 'Ford', '4x4', 'AD 888 UT', 'Camuzzi', '', NULL, 0),
(2184, 542, 'Cruce de Arroyo Plaza Huincul - Ibañez', 4, '2020-05-29', '2020-05-29', '2020-05-29', 27, 81, 119, '2020-07-04', 21, 2, NULL, 1, 'Continuan con tareas de zanjeo sobre el canal', NULL, NULL, 'Anibal VERA', NULL, NULL, '2020-05-04', 1, 128, NULL, NULL, 8, 18, 'Parcialmente Nublado', 'Regular', NULL, 0, 0, 'Ford', '4x4', 'AD 888 UT', 'Camuzzi', '', NULL, 0),
(2185, 542, 'Cruce de Arroyo Plaza Huincul - Ibañez', 5, '2020-05-31', '2020-05-31', '2020-05-31', 27, 81, 119, '2020-07-04', 32, 2, NULL, 1, 'Se contina con tareas de zanjeo', NULL, NULL, 'Anibal VERA', NULL, NULL, '2020-05-04', 1, 128, NULL, NULL, 8, 13, 'Bueno', 'Bueno', 10, 0, 0, 'Ford', '4x4', 'AD 888 UT', 'Camuzzi', 'Bueno', NULL, 0),
(2186, 542, 'Cruce de Arroyo Plaza Huincul - Ibañez', 6, '2020-06-01', '2020-06-01', '2020-06-01', 27, 81, 119, '2020-07-04', 67, 2, NULL, 1, 'Realizan el cruce de cañería del lecho del canal, con tapada finalizada', NULL, NULL, 'Anibal VERA', NULL, NULL, '2020-05-04', 1, 128, NULL, NULL, 8, 17, 'Bueno', 'Regular', 5, 0, 0, 'Ford', '4x4', 'AD 888 UT', 'Camuzzi', 'Bueno', NULL, 0),
(2190, 542, 'Cruce de Arroyo Plaza Huincul - Ibañez', 7, '2020-06-03', '2020-06-03', '2020-06-03', 27, 81, 119, '2020-07-04', 84, 2, NULL, 1, 'Continuan con las tareas de cruce de calle', NULL, NULL, 'Anibal VERA', NULL, NULL, '2020-05-04', 1, 128, NULL, NULL, 8, 18, 'Bueno', 'Bueno', 9, 0, 0, 'Ford', '4x4', 'AD 888 UT', 'Camuzzi', 'Bueno', NULL, 0),
(2194, 542, 'Cruce de Arroyo Plaza Huincul - Ibañez', 8, '2020-06-04', '2020-06-04', '2020-06-04', 27, 81, 119, '2020-07-04', 88, 2, NULL, 1, 'Se realizan tareas de conexionado en el margen Sur del canal', NULL, NULL, 'Anibal VERA', NULL, NULL, '2020-05-04', 1, 128, NULL, NULL, 8, 17, 'Bueno', 'Bueno', 10, 0, 0, 'Ford', '4x4', 'AD 888 UT', 'Camuzzi', 'Bueno', NULL, 0),
(2198, 542, 'Cruce de Arroyo Plaza Huincul - Ibañez', 9, '2020-06-05', '2020-06-05', '2020-06-05', 27, 81, 119, '2020-07-04', 88, 2, NULL, 1, 'Se realiza soldadura de las tee Williamson correspondientes a la vinculación del cruce. Se realiza la prueba neumatica', NULL, NULL, 'Anibal VERA', NULL, NULL, '2020-05-04', 1, 128, NULL, NULL, 8, 18, 'Bueno', 'Bueno', 15, 0, 0, 'Ford', '4x4', 'AD 888 UT', 'Camuzzi', 'Bueno', NULL, 0),
(2200, 551, 'Redes Comahue - Refuerzo de Red Cutral Có', 1, '2020-06-08', '2020-06-08', '2020-06-08', 27, 80, 119, NULL, 65, 2, NULL, 1, 'Se realiza este parte diario a los fines de ajustar los valores acumulados', NULL, NULL, 'Dario Gonzalez', NULL, NULL, '2019-06-13', 1, 128, NULL, NULL, NULL, NULL, '', '', NULL, NULL, NULL, '', '', '', '', '', NULL, 0),
(2201, 542, 'Cruce de Arroyo Plaza Huincul - Ibañez', 10, '2020-06-08', '2020-06-08', '2020-06-08', 27, 81, 119, '2020-07-04', 88, 2, NULL, 1, 'Se ajusta el avance alcanzado en el cruce, catean la punta del caño ejecutada por la contratista anterior', NULL, NULL, 'Anibal VERA', NULL, NULL, '2020-05-04', 1, 128, NULL, NULL, NULL, NULL, '', '', NULL, NULL, NULL, 'Ford', '4x4', 'AD 888 UT', 'Camuzzi', 'Bueno', NULL, 0),
(2204, 555, 'Renovación Redes MPL - .', 1, '2020-06-08', '2020-06-08', '2020-06-08', 27, 80, NULL, NULL, 0, 2, NULL, 1, 'Ya realizaron el relevamiento en terreno e iniciaron solicitud de permiso en Municipio de General Pueyrredón', NULL, NULL, 'Paulo Martinez', NULL, NULL, '2020-05-26', 1, 167, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, 'Bueno', NULL, 0),
(2205, 542, 'Cruce de Arroyo Plaza Huincul - Ibañez', 11, '2020-06-09', '2020-06-09', '2020-06-09', 27, 81, 119, '2020-07-04', 88, 2, NULL, 1, 'Se realiza vinculación de la cañería existente con la tee williamson previamente soldadas. Por otro lado, se intenta colocar la tee WILLIAMSON de 3\" en  la cañeria de 180 instalada por la IKAU SA. SA', NULL, NULL, 'Anibal VERA', NULL, NULL, '2020-05-04', 1, 128, NULL, NULL, 8, 18, 'Bueno', 'Regular', 30, 0, 0, 'Ford', '4x4', 'AD 888 UT', 'Camuzzi', '', NULL, 0),
(2218, 551, 'Redes Comahue - Refuerzo de Red Cutral Có', 2, '2020-06-09', '2020-06-09', '2020-06-09', 27, 80, 123, NULL, 69, 2, NULL, 1, '1. Soldadura cuproaluminotermica en cañería de entrada anterior a la válvula de la cámara de la ERP. 2. Inicio de revoque fino en paredes laterales. 3. Inicio de encofrado de sección B de cámara de salida. 4. Elaboración de razada en techo. ', NULL, NULL, 'Dario Gonzalez', NULL, NULL, '2019-06-13', 1, 175, NULL, NULL, 8, 18, 'Bueno', 'Bueno', 25, 0, 0, 'Toyota', 'Sedan', 'AC552SH', 'Maximo Mangrini', 'Bueno', NULL, 0),
(2219, 542, 'Cruce de Arroyo Plaza Huincul - Ibañez', 12, '2020-06-10', '2020-06-10', '2020-06-10', 27, 81, 119, '2020-07-04', 89, 2, NULL, 1, 'Personal propio realiza soldadura sobre caño de 3\" correspondiente a lo ejecutado por IKAU SA', NULL, NULL, 'Anibal VERA', NULL, NULL, '2020-05-04', 1, 128, NULL, NULL, 8, 18, 'Bueno', 'Bueno', 15, 0, 0, 'Ford', '4x4', 'AD 888 UT', 'Camuzzi', 'Bueno', NULL, 0),
(2220, 551, 'Redes Comahue - Refuerzo de Red Cutral Có', 3, '2020-06-10', '2020-06-10', '2020-06-10', 27, 80, 123, NULL, 70, 2, NULL, 1, '1. Culminación de encofrado de sección B de cámara de salida. 2. Revoque fino en paredes de recinto. 3. Culminación de razada 1 de 2 en techo.', NULL, NULL, 'Dario Gonzalez', NULL, NULL, '2019-06-13', 1, 175, NULL, NULL, 8, 18, 'Bueno', 'Bueno', 25, 0, 0, 'Toyota', 'Sedan', 'AC552SH', 'Maximo Mangrini', 'Bueno', NULL, 0),
(2221, 555, 'Renovación Redes MPL - .', 1, '2020-06-10', '2020-06-10', '2020-06-10', 27, 80, NULL, NULL, 0, 2, NULL, 1, '', NULL, NULL, 'Paulo Martinez', NULL, NULL, '2020-05-26', 1, 167, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, '', NULL, 0),
(2222, 553, 'Redes Bariloche - B° Las Mutisias', 1, '2020-06-11', '2020-06-11', '2020-06-11', 27, 80, NULL, NULL, 2, 2, NULL, 1, '', NULL, NULL, 'Anibal Vera', NULL, NULL, '2020-05-14', 1, 166, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, '', NULL, 0),
(2225, 551, 'Redes Comahue - Refuerzo de Red Cutral Có', 4, '2020-06-11', '2020-06-11', '2020-06-11', 27, 80, 123, NULL, 70, 2, NULL, 1, '1. Vaciado de hormigón en sección B de camara de salida de la ERP. 2. construcción de razada 2 de 2. 3. Revoque grueso en el interior de la razada 1 de 2.', NULL, NULL, 'Dario Gonzalez', NULL, NULL, '2019-06-13', 1, 175, NULL, NULL, 8, 18, 'Bueno', 'Bueno', 30, 0, 0, 'Toyota', 'Sedan', 'AC552SH', 'Maximo Mangrini', 'Bueno', NULL, 0),
(2226, 551, 'Redes Comahue - Refuerzo de Red Cutral Có', 5, '2020-06-12', '2020-06-12', '2020-06-12', 27, 80, 123, NULL, 70, 2, NULL, 1, '1. Elaboración parcial de cordón del cerco perimetral. 2. Revocado de zocalo en pared del recinto. 3. Revoque fino en paredes. ', NULL, NULL, 'Dario Gonzalez', NULL, NULL, '2019-06-13', 1, 175, NULL, NULL, 8, 18, 'Bueno', 'Bueno', 30, 0, 0, 'Toyota', 'Sedan', 'AC552SH', 'Maximo Mangrini', 'Bueno', NULL, 0),
(2227, 542, 'Cruce de Arroyo Plaza Huincul - Ibañez', 13, '2020-06-12', '2020-06-12', '2020-06-12', 27, 81, 119, '2020-07-04', 94, 2, NULL, 1, 'Cruce habilitado, la empresa continua con la habilitacion de los tramos ejecutados por la anterior contraatista', NULL, NULL, 'Anibal VERA', NULL, NULL, '2020-05-04', 1, 128, NULL, NULL, 8, 18, 'Bueno', 'Regular', 19, 0, 0, 'Ford', '4x4', 'AD 888 UT', 'Camuzzi', 'Bueno', NULL, 0),
(2228, 551, 'Redes Comahue - Refuerzo de Red Cutral Có', 6, '2020-06-13', '2020-06-13', '2020-06-13', 27, 80, 123, NULL, 70, 2, NULL, 1, '1. Se realizo carpeta en piso del recinto del ERP. 2. Revoque fino en zocalo de pared.', NULL, NULL, 'Dario Gonzalez', NULL, NULL, '2019-06-13', 1, 175, NULL, NULL, 8, 13, 'Parcialmente Nublado', 'Bueno', 5, 0, 0, 'Toyota', 'Sedan', 'AC552SH', 'Maximo Mangrini', 'Bueno', NULL, 0),
(2229, 551, 'Redes Comahue - Refuerzo de Red Cutral Có', 7, '2020-06-15', '2020-06-15', '2020-06-15', 27, 80, 123, NULL, 70, 2, NULL, 1, '1. Se desencofro cámara de salida de la ERP. 2. ', NULL, NULL, 'Dario Gonzalez', NULL, NULL, '2019-06-13', 1, 175, NULL, NULL, 8, 18, 'Bueno', 'Bueno', 6, 0, 0, 'Toyota', 'Sedan', 'AC552SH', 'Maximo Mangrini', 'Bueno', NULL, 0),
(2230, 551, 'Redes Comahue - Refuerzo de Red Cutral Có', 8, '2020-06-16', '2020-06-16', '2020-06-16', 27, 80, 123, NULL, 70, 2, NULL, 1, '1. Colocación de cabreada de techo. 2. Instalación de cerco perimetral. 3. instalación de CMP. 4. Alisado fino en piso y elaboración de antideslizante. Elaboración de cordones de cerco perimetral.', NULL, NULL, 'Dario Gonzalez', NULL, NULL, '2019-06-13', 1, 175, NULL, NULL, 8, 18, 'Bueno', 'Bueno', 5, 0, 0, 'Toyota', 'Sedan', 'AC552SH', 'Maximo Mangrini', 'Bueno', NULL, 0),
(2231, 542, 'Cruce de Arroyo Plaza Huincul - Ibañez', 14, '2020-06-16', '2020-06-16', '2020-06-16', 27, 81, 119, '2020-07-04', 100, 2, NULL, 1, 'Se realiza conexionado de cañeria de 90 ejecutado por la anterior contratista', NULL, NULL, 'Anibal VERA', NULL, NULL, '2020-05-04', 1, 128, NULL, NULL, 8, 18, 'Bueno', 'Bueno', 10, 0, 0, 'Ford', '4x4', 'AD 888 UT', 'Camuzzi', 'Bueno', NULL, 0),
(2233, 551, 'Redes Comahue - Refuerzo de Red Cutral Có', 9, '2020-06-17', '2020-06-17', '2020-06-17', 27, 80, 123, NULL, 70, 2, NULL, 1, '1. Movimiento de suelo. 2. Izaje e instalación de sistema de regulación. 3. Colocación de cabreada de techo. 4. Instalación de perfil para puente grúa.', NULL, NULL, 'Dario Gonzalez', NULL, NULL, '2019-06-13', 1, 175, NULL, NULL, 8, 18, 'Bueno', 'Bueno', 15, 0, 0, 'Toyota', 'Sedan', 'AC552SH', 'Maximo Mangrini', 'Bueno', NULL, 0),
(2234, 542, 'Cruce de Arroyo Plaza Huincul - Ibañez', 15, '2020-06-18', '2020-06-18', '2020-06-18', 27, 81, 119, '2020-07-04', 100, 2, NULL, 1, 'Se prepara todo para mañana vincular el tramo de 180 mm ejecutado por IKAU SA (calle AZUCENA MAIZIANI)', NULL, NULL, 'Anibal VERA', NULL, NULL, '2020-05-04', 1, 128, NULL, NULL, NULL, NULL, '', '', NULL, NULL, NULL, 'Ford', '4x4', 'AD 888 UT', 'Camuzzi', '', NULL, 0),
(2235, 551, 'Redes Comahue - Refuerzo de Red Cutral Có', 10, '2020-06-18', '2020-06-18', '2020-06-18', 27, 80, 123, NULL, 70, 2, NULL, 1, '1. Movimiento de suelo. 2. Colocación de perfiles contra las cabreadas. 3. SUSPENDIDAS LAS ACTIVIDADES POR CONDICIONES CLIMÁTICAS (VIENTO)', NULL, NULL, 'Dario Gonzalez', NULL, NULL, '2019-06-13', 1, 175, NULL, NULL, 8, 13, 'Bueno', 'Bueno', 50, 0, 0, 'Toyota', 'Sedan', 'AC552SH', 'Maximo Mangrini', 'Bueno', NULL, 0),
(2236, 558, 'Redes Comahue - Renovación de red en Plottier', 1, '2020-06-19', '2020-06-19', '2020-06-19', 27, 80, NULL, NULL, 3, 2, NULL, 1, '', NULL, NULL, 'Anibal Vera', NULL, NULL, '2020-05-14', 1, 169, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, '', NULL, 0),
(2237, 551, 'Redes Comahue - Refuerzo de Red Cutral Có', 11, '2020-06-19', '2020-06-19', '2020-06-19', 27, 80, 123, NULL, 70, 2, NULL, 1, '1. Soldadura en refuerzos de guía de puente grúa. 2. Colocación de perfiles en cabreada para instalar chapas (techo). ', NULL, NULL, 'Dario Gonzalez', NULL, NULL, '2019-06-13', 1, 175, NULL, NULL, 8, 18, 'Bueno', 'Bueno', 35, 0, 0, 'Toyota', 'Sedan', 'AC552SH', 'Maximo Mangrini', 'Bueno', NULL, 0),
(2238, 555, 'Renovación Redes MPL - .', 1, '2020-06-19', '2020-06-19', '2020-06-19', 27, 80, NULL, NULL, 0, 2, NULL, 1, '', NULL, NULL, 'Paulo Martinez', NULL, NULL, '2020-05-26', 1, 167, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, 'Bueno', NULL, 0),
(2239, 551, 'Redes Comahue - Refuerzo de Red Cutral Có', 12, '2020-06-20', '2020-06-20', '2020-06-20', 27, 80, 123, NULL, 70, 2, NULL, 1, '1. Colocación parcial de chapas en techo de la ERP (50%). 2. Mantenimiento, Orden y limpieza. ', NULL, NULL, 'Dario Gonzalez', NULL, NULL, '2019-06-13', 1, 175, NULL, NULL, 8, 13, 'Bueno', 'Bueno', 12, 0, 0, 'Toyota', 'Sedan', 'AC552SH', 'Maximo Mangrini', 'Bueno', NULL, 0),
(2240, 555, 'Renovación Redes MPL - .', 1, '2020-06-22', '2020-06-22', '2020-06-22', 27, 80, NULL, NULL, 0, 2, NULL, 1, '', NULL, NULL, 'Paulo Martinez', NULL, NULL, '2020-05-26', 1, 167, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, 'Bueno', NULL, 0),
(2241, 551, 'Redes Comahue - Refuerzo de Red Cutral Có', 13, '2020-06-22', '2020-06-22', '2020-06-22', 27, 80, 123, NULL, 70, 2, NULL, 1, '1. Instalación de chapas en techo (95%). 2. Orden y limpeza. NOTA: ERROR AL CARGAR EL AVANCE, VER PORCENTAJE DE OBRA CIVIL EN PLANTA REGULADORA.', NULL, NULL, 'Dario Gonzalez', NULL, NULL, '2019-06-13', 1, 175, NULL, NULL, 8, 18, 'Bueno', 'Bueno', 8, 0, 0, 'Toyota', 'Sedan', 'AC552SH', 'Maximo Mangrini', 'Bueno', NULL, 0),
(2242, 551, 'Redes Comahue - Refuerzo de Red Cutral Có', 14, '2020-06-23', '2020-06-23', '2020-06-23', 27, 80, 123, NULL, 70, 2, NULL, 1, '1. Aplicación de pintura en guía de puente grúa. 2. Refuerzo de costura (soldadura), en perfiles de soportes de guía de puente grúa. NO SE PUEDE REALIZAR AVANCE PORCENTUAL, DEBIDO AL ERROR YA ANTES MENCIONADO.', NULL, NULL, 'Dario Gonzalez', NULL, NULL, '2019-06-13', 1, 175, NULL, NULL, 8, 18, 'Parcialmente Nublado', 'Bueno', 12, 0, 0, 'Toyota', 'Sedan', 'AC552SH', 'Maximo Mangrini', 'Bueno', NULL, 0),
(2243, 551, 'Redes Comahue - Refuerzo de Red Cutral Có', 15, '2020-06-24', '2020-06-24', '2020-06-24', 27, 80, 123, NULL, 70, 2, NULL, 1, '1. Corte y nivelación de chapas de techo. 2. Aplicación de pintura a guía de puente grúa. 3. Nivelación de piso en puerta de entrada. NO SE PUEDE REALIZAR AVANCE PORCENTUAL, DEBIDO AL ERROR YA ANTES MENCIONADO.', NULL, NULL, 'Dario Gonzalez', NULL, NULL, '2019-06-13', 1, 175, NULL, NULL, 8, 18, 'Nublado', 'Bueno', 8, 0, 0, 'Toyota', 'Sedan', 'AC552SH', 'Maximo Mangrini', 'Bueno', NULL, 0),
(2244, 551, 'Redes Comahue - Refuerzo de Red Cutral Có', 16, '2020-06-25', '2020-06-25', '2020-06-25', 27, 80, 123, NULL, 70, 2, NULL, 1, '1. Aplicación de pintura en linea de entrada y salida de la ERP. 2. Colocación de cerradura en puerta de entrada. 3. Aplicación de pintura en lineas de entrada y salida en cámaras de la ERP. ', NULL, NULL, 'Dario Gonzalez', NULL, NULL, '2019-06-13', 1, 175, NULL, NULL, 8, 18, 'Nublado', 'Bueno', 9, 0, 0, 'Toyota', 'Sedan', 'AC552SH', 'Maximo Mangrini', 'Bueno', NULL, 0),
(2245, 555, 'Renovación Redes MPL - .', 1, '2020-06-26', '2020-06-26', '2020-06-26', 27, 80, NULL, NULL, 1, 2, NULL, 1, '', NULL, NULL, 'Paulo Martinez', NULL, NULL, '2020-05-26', 1, 167, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, 'Bueno', NULL, 0),
(2246, 551, 'Redes Comahue - Refuerzo de Red Cutral Có', 17, '2020-06-26', '2020-06-26', '2020-06-26', 27, 80, 123, NULL, 70, 2, NULL, 1, '1. Aplicación de pintura en linea de polietileno en cámara de la ERP. 2. Acondicionamiento de suelo en perímetro del recinto. Suspendidas actividades por condiciones climáticas.', NULL, NULL, 'Dario Gonzalez', NULL, NULL, '2019-06-13', 1, 175, NULL, NULL, 8, 11, 'Lluvia/Nieve', 'Bueno', 12, 1, 0, 'Toyota', 'Sedan', 'AC552SH', 'Maximo Mangrini', 'Bueno', NULL, 0),
(2247, 551, 'Redes Comahue - Refuerzo de Red Cutral Có', 18, '2020-06-27', '2020-06-27', '2020-06-27', 27, 80, 123, NULL, 70, 2, NULL, 1, '1. No se logro avance, por condiciones inseguras (Nevada). Planificado: Trabajos en altura. ', NULL, NULL, 'Dario Gonzalez', NULL, NULL, '2019-06-13', 1, 175, NULL, NULL, 8, 13, 'Lluvia/Nieve', 'Malo', 8, 1, 0, 'Toyota', 'Sedan', 'AC552SH', 'Maximo Mangrini', 'Bueno', NULL, 0),
(2248, 551, 'Redes Comahue - Refuerzo de Red Cutral Có', 19, '2020-06-29', '2020-06-29', '2020-06-29', 27, 80, 123, NULL, 70, 2, NULL, 1, '1. Sin actividades por condiciones climáticas. nota: Se anexa nota de pedido de empresa   ', NULL, NULL, 'Dario Gonzalez', NULL, NULL, '2019-06-13', 1, 175, NULL, NULL, 8, 10, 'Lluvia/Nieve', 'Malo', 8, 1, 0, 'Toyota', 'Sedan', 'AC552SH', 'Maximo Mangrini', 'Bueno', NULL, 0),
(2249, 555, 'Renovación Redes MPL - .', 1, '2020-06-29', '2020-06-29', '2020-06-29', 27, 80, NULL, NULL, 1, 2, NULL, 1, '', NULL, NULL, 'Paulo Martinez', NULL, NULL, '2020-05-26', 1, 167, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, 'Bueno', NULL, 0),
(2250, 551, 'Redes Comahue - Refuerzo de Red Cutral Có', 20, '2020-06-30', '2020-06-30', '2020-06-30', 27, 80, 123, NULL, 70, 2, NULL, 1, '1. Sin actividad por condiciones climaticas.', NULL, NULL, 'Dario Gonzalez', NULL, NULL, '2019-06-13', 1, 175, NULL, NULL, 8, 10, 'Lluvia/Nieve', 'Malo', 9, 1, 0, 'Toyota', 'Sedan', 'AC552SH', 'Maximo Mangrini', 'Bueno', NULL, 0),
(2251, 558, 'Redes Comahue - Renovación de red en Plottier', 1, '2020-07-01', '2020-07-01', '2020-07-01', 27, 80, NULL, NULL, 3, 2, NULL, 1, 'Se da inicio, haciendo cateos de las acometidas de cloacas de los domicilios', NULL, NULL, 'Anibal Vera', NULL, NULL, '2020-05-14', 1, 156, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, 'Bueno', NULL, 0),
(2252, 551, 'Redes Comahue - Refuerzo de Red Cutral Có', 21, '2020-07-01', '2020-07-01', '2020-07-01', 27, 80, 123, NULL, 71, 2, NULL, 1, '1. Retiro de nieve en las zonas de paso de hombre (recinto). 2. Colocación de barra anti-panico en puerta principal. ', NULL, NULL, 'Dario Gonzalez', NULL, NULL, '2019-06-13', 1, 175, NULL, NULL, 8, 18, 'Nublado', 'Regular', 9, 0, 0, 'Toyota', 'Sedan', 'AC552SH', 'Maximo Mangrini', 'Bueno', NULL, 0),
(2253, 551, 'Redes Comahue - Refuerzo de Red Cutral Có', 22, '2020-07-02', '2020-07-02', '2020-07-02', 27, 80, 123, NULL, 71, 2, NULL, 1, '1. Retiro de nieve. 2. Colocación de barra anti-pánico', NULL, NULL, 'Dario Gonzalez', NULL, NULL, '2019-06-13', 1, 175, NULL, NULL, 8, 18, 'Nublado', 'Regular', 12, 0, 0, 'Toyota', 'Sedan', 'AC552SH', 'Maximo Mangrini', 'Bueno', NULL, 0),
(2254, 558, 'Redes Comahue - Renovación de red en Plottier', 1, '2020-07-02', '2020-07-02', '2020-07-02', 27, 80, NULL, NULL, 27, 2, NULL, 1, 'Se realiza la Instalación de 35 metros de cañería.', NULL, NULL, 'Anibal Vera', NULL, NULL, '2020-05-14', 1, 156, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, 'Bueno', NULL, 0),
(2255, 551, 'Redes Comahue - Refuerzo de Red Cutral Có', 23, '2020-07-03', '2020-07-03', '2020-07-03', 27, 80, 123, NULL, 71, 2, NULL, 1, '1. Sin actividad por condiciones climáticas.', NULL, NULL, 'Dario Gonzalez', NULL, NULL, '2019-06-13', 1, 175, NULL, NULL, 8, 10, 'Lluvia/Nieve', 'Malo', 9, 1, 0, 'Toyota', 'Sedan', 'AC552SH', 'Maximo Mangrini', 'Bueno', NULL, 0),
(2256, 558, 'Redes Comahue - Renovación de red en Plottier', 1, '2020-07-03', '2020-07-03', '2020-07-03', 27, 80, NULL, NULL, 27, 2, NULL, 1, 'Sin actividad por día de lluvia', NULL, NULL, 'Anibal Vera', NULL, NULL, '2020-05-14', 1, 156, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, 'Bueno', NULL, 0),
(2257, 551, 'Redes Comahue - Refuerzo de Red Cutral Có', 24, '2020-07-04', '2020-07-04', '2020-07-04', 27, 80, 123, NULL, 71, 2, NULL, 1, '1. Colocación de bulones y canutos, en conexiones (Entrada y Salida), de planta reguladora.', NULL, NULL, 'Dario Gonzalez', NULL, NULL, '2019-06-13', 1, 175, NULL, NULL, 8, 13, 'Parcialmente Nublado', 'Regular', 8, 0, 0, 'Toyota', 'Sedan', 'AC552SH', 'Maximo Mangrini', 'Bueno', NULL, 0),
(2258, 558, 'Redes Comahue - Renovación de red en Plottier', 1, '2020-07-06', '2020-07-06', '2020-07-06', 27, 80, NULL, NULL, 53, 2, NULL, 1, 'Se realiza la soldadura de la tee de derivacion. Se tienden 35 metros dde cañeria de PE', NULL, NULL, 'Anibal Vera', NULL, NULL, '2020-05-14', 1, 156, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, 'Bueno', NULL, 0),
(2259, 551, 'Redes Comahue - Refuerzo de Red Cutral Có', 25, '2020-07-06', '2020-07-06', '2020-07-06', 27, 80, 123, NULL, 71, 2, NULL, 1, '1. Trabajos condicionados por condiciones climáticas. 2. lijado de marcos de ventana para aplicación de pintura. 3. lijado de puerta principal para aplicación de pintura.', NULL, NULL, 'Dario Gonzalez', NULL, NULL, '2019-06-13', 1, 175, NULL, NULL, 8, 13, 'Lluvia/Nieve', 'Malo', 12, 1, NULL, 'Toyota', 'Sedan', 'AC552SH', 'Maximo Mangrini', 'Bueno', NULL, 0),
(2260, 558, 'Redes Comahue - Renovación de red en Plottier', 1, '2020-07-07', '2020-07-07', '2020-07-07', 27, 80, 119, NULL, 58, 2, NULL, 1, 'Se realizan los tres servicios predeterminados. A última hora se carga la cañería con aire', NULL, NULL, 'Anibal Vera', NULL, NULL, '2020-05-14', 1, 128, NULL, NULL, 9, 17, 'Nublado', 'Regular', 5, 0, 0, 'Ford', '4x4', 'AD888UT', 'Camuzzi  ', 'Bueno', NULL, 0),
(2261, 555, 'Renovación Redes MPL - .', 1, '2020-07-07', '2020-07-07', '2020-07-07', 27, 80, NULL, NULL, 3, 2, NULL, 1, '', NULL, NULL, 'Paulo Martinez', NULL, NULL, '2020-05-26', 1, 167, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, '', NULL, 0),
(2262, 555, 'Renovación Redes MPL - .', 1, '2020-07-08', '2020-07-08', '2020-07-08', 27, 80, NULL, NULL, 3, 2, NULL, 1, '', NULL, NULL, 'Paulo Martinez', NULL, NULL, '2020-05-26', 1, 167, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, 'Bueno', NULL, 0),
(2263, 551, 'Redes Comahue - Refuerzo de Red Cutral Có', 26, '2020-07-07', '2020-07-07', '2020-07-07', 27, 80, 123, NULL, 71, 2, NULL, 1, '1. Mediciones para fabricación de escaleras en cámara de ERP (Entrada y Salida). 2. Lijado de puerta de emergencia para aplicación de pintura.', NULL, NULL, 'Dario Gonzalez', NULL, NULL, '2019-06-13', 1, 175, NULL, NULL, 8, 18, 'Parcialmente Nublado', 'Regular', 14, 0, 0, 'Toyota', 'Sedan', 'AC552SH', 'Maximo Mangrini', 'Bueno', NULL, 0),
(2264, 558, 'Redes Comahue - Renovación de red en Plottier', 2, '2020-07-08', '2020-07-08', '2020-07-08', 27, 80, 119, NULL, 62, 2, NULL, 1, 'Se realiza la verificación de la PN con resultado satisfactorio', NULL, NULL, 'Anibal Vera', NULL, NULL, '2020-05-14', 1, 128, NULL, NULL, 14, 18, 'Bueno', 'Bueno', NULL, NULL, 0, 'Ford', '4x4', 'AD888UT', 'Camuzzi  ', 'Bueno', NULL, 0),
(2271, 563, 'Redes Bariloche - redes', 1, '2020-07-13', '2020-07-13', '2020-07-13', 27, 80, NULL, NULL, 5, 2, NULL, 1, '', NULL, NULL, 'Anibal Vera', NULL, NULL, '2020-05-14', 1, 169, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, '', NULL, 0),
(2272, 551, 'Redes Comahue - Refuerzo de Red Cutral Có', 27, '2020-07-13', '2020-07-13', '2020-07-13', 27, 80, 123, NULL, 71, 2, NULL, 1, '1. Lijado y aplicación de pintura en puertas (principal y emergencia). 2. Colocación parcial de cumbrera 2/3.', NULL, NULL, 'Dario Gonzalez', NULL, NULL, '2019-06-13', 1, 175, NULL, NULL, 8, 18, 'Bueno', 'Bueno', 9, 0, 0, 'Toyota', 'Sedan', 'AC552SH', 'Maximo Mangrini', 'Bueno', NULL, 0),
(2273, 555, 'Renovación Redes MPL - .', 1, '2020-07-13', '2020-07-13', '2020-07-13', 27, 80, NULL, NULL, 3, 2, NULL, 1, '', NULL, NULL, 'Paulo Martinez', NULL, NULL, '2020-05-26', 1, 167, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, '', NULL, 0),
(2274, 558, 'Redes Comahue - Renovación de red en Plottier', 3, '2020-07-13', '2020-07-13', '2020-07-13', 27, 80, 119, NULL, 82, 2, NULL, 1, 'Se realiza el corte y taponamiento de la cañería antigua. Se habilita el nuevo tramo junto a los tres servicios.', NULL, NULL, 'Anibal Vera', NULL, NULL, '2020-05-14', 1, 128, NULL, NULL, 9, 17, 'Bueno', 'Bueno', 5, 0, 0, 'Ford', '4x4', 'AD888UT', 'Camuzzi  ', 'Bueno', NULL, 0),
(2275, 551, 'Redes Comahue - Refuerzo de Red Cutral Có', 28, '2020-07-14', '2020-07-14', '2020-07-14', 27, 80, 123, NULL, 72, 2, NULL, 1, '1. Aplicación de pintura (capa protectora), en puerta principal y puerta de emergencia. 2. Colocación de cumbrera 3/3 (100%). ', NULL, NULL, 'Dario Gonzalez', NULL, NULL, '2019-06-13', 1, 175, NULL, NULL, 8, 18, 'Bueno', 'Bueno', 12, 0, 0, 'Toyota', 'Sedan', 'AC552SH', 'Maximo Mangrini', 'Bueno', NULL, 0),
(2276, 555, 'Renovación Redes MPL - .', 1, '2020-07-14', '2020-07-14', '2020-07-14', 27, 80, NULL, NULL, 4, 2, NULL, 1, '', NULL, NULL, 'Paulo Martinez', NULL, NULL, '2020-05-26', 1, 167, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, 'Bueno', NULL, 0),
(2277, 551, 'Redes Comahue - Refuerzo de Red Cutral Có', 29, '2020-07-15', '2020-07-15', '2020-07-15', 27, 80, 123, NULL, 72, 2, NULL, 1, '1. Ubicación de carteleria. 2. Colocación de bloques entre perfiles y chapas de techo. 3. Elaboración de pilar para conexión de luz. 4. Colocación de CMP en cañería de acero. 5. Colocación de ladrillos para la carga del techo. ', NULL, NULL, 'Dario Gonzalez', NULL, NULL, '2019-06-13', 1, 175, NULL, NULL, 9, 18, 'Bueno', 'Bueno', 13, 0, 0, 'Toyota', 'Sedan', 'AC552SH', 'Maximo Mangrini', 'Bueno', NULL, 0),
(2278, 551, 'Redes Comahue - Refuerzo de Red Cutral Có', 30, '2020-07-16', '2020-07-16', '2020-07-16', 27, 80, 123, NULL, 72, 2, NULL, 1, '1. Elaboración de pilar para conexión de luz. 2. Colocación de bloques entre perfiles y chapas de techo. ', NULL, NULL, 'Dario Gonzalez', NULL, NULL, '2019-06-13', 1, 175, NULL, NULL, 8, 18, 'Nublado', 'Bueno', 12, 0, 0, 'Toyota', 'Sedan', 'AC552SH', 'Maximo Mangrini', 'Bueno', NULL, 0),
(2280, 551, 'Redes Comahue - Refuerzo de Red Cutral Có', 31, '2020-07-17', '2020-07-17', '2020-07-17', 27, 80, 123, NULL, 72, 2, NULL, 1, '1. Colocación de ventanas. 2. Colocación de carteleria. 3. Elaboración de pilar de conexión de luz. 4. Elaboración de carga del techo. 4. Colocación de bloques entre perfiles y techo. ', NULL, NULL, 'Dario Gonzalez', NULL, NULL, '2019-06-13', 1, 175, NULL, NULL, 8, 18, 'Bueno', 'Bueno', 16, 0, 0, 'Toyota', 'Sedan', 'AC552SH', 'Maximo Mangrini', 'Bueno', NULL, 0),
(2281, 551, 'Redes Comahue - Refuerzo de Red Cutral Có', 32, '2020-07-18', '2020-07-18', '2020-07-18', 27, 80, 123, NULL, 72, 2, NULL, 1, '1. Colocación de bloques entre perfiles y techo. 2. Elaboración de pilar de conexión de luz. 3. Colocación de ladrillos para carga en techo. ', NULL, NULL, 'Dario Gonzalez', NULL, NULL, '2019-06-13', 1, 175, NULL, NULL, 8, 13, 'Bueno', 'Bueno', 15, 0, 0, 'Toyota', 'Sedan', 'AC552SH', 'Maximo Mangrini', 'Bueno', NULL, 0),
(2285, 551, 'Redes Comahue - Refuerzo de Red Cutral Có', 33, '2020-07-20', '2020-07-20', '2020-07-20', 27, 80, 123, NULL, 72, 2, NULL, 1, '1. Movimiento de suelo para elaboración de vereda. 2. Realizando detalles de revoque en el exterior del recinto. 3. Revoque en paredes. 4. Colocación de marcos para tapas de cámaras. ', NULL, NULL, 'Dario Gonzalez', NULL, NULL, '2019-06-13', 1, 175, NULL, NULL, 8, 18, 'Lluvia/Nieve', 'Regular', 9, 0, 0, 'Toyota', 'Sedan', 'AC552SH', 'Maximo Mangrini', 'Bueno', NULL, 0),
(2287, 565, 'Protección Catódica - CDR/TRE', 1, '2020-07-20', '2020-07-20', '2020-07-20', 27, 85, 125, NULL, 0, 2, '2020-07-20 10:49:35', 1, 'Reunion de lanzamiento ', NULL, NULL, 'Sergio Szymanski', NULL, NULL, '2020-06-16', 1, 128, NULL, NULL, 10, 13, 'Lluvia/Nieve', 'Bueno', 0, 1, 0, 'Chevrolet', 'Sedan', '', '', 'Bueno', 0, 1),
(2288, 558, 'Redes Comahue - Renovación de red en Plottier', 4, '2020-07-20', '2020-07-20', '2020-07-20', 27, 80, 119, NULL, 87, 2, NULL, 1, '', NULL, NULL, 'Anibal Vera', NULL, NULL, '2020-05-14', 1, 128, NULL, NULL, 8, 18, 'Bueno', 'Bueno', 0, 0, 0, 'Ford', '4x4', 'AD888UT', 'Camuzzi  ', '', NULL, 0),
(2289, 551, 'Redes Comahue - Refuerzo de Red Cutral Có', 34, '2020-07-21', '2020-07-21', '2020-07-21', 27, 80, 123, NULL, 72, 2, NULL, 1, '1. Sin actividad por comdiciones climaticas (Lluvias).', NULL, NULL, 'Dario Gonzalez', NULL, NULL, '2019-06-13', 1, 175, NULL, NULL, 8, 11, 'Lluvia/Nieve', 'Malo', 15, 1, 0, 'Toyota', 'Sedan', 'AC552SH', 'Maximo Mangrini', 'Bueno', NULL, 0),
(2290, 565, 'Protección Catódica - CDR/TRE', 2, '2020-07-21', '2020-07-21', '2020-07-21', 27, 85, 125, NULL, 0, 2, NULL, 1, 'CAPACITACION EN NUEVO PARTE DIARIO WEB/APP POR S. RIVERO', NULL, NULL, 'Sergio Szymanski', NULL, NULL, '2020-06-16', 1, 176, NULL, NULL, 9, 11, 'Nublado', 'Malo', NULL, NULL, NULL, 'Chevrolet', 'Sedan', 'AD654GF', '', '', NULL, 0),
(2296, 565, 'Protección Catódica - CDR/TRE', 3, '2020-07-22', '2020-07-22', '2020-07-22', 27, 85, 125, NULL, 0, 2, NULL, 1, 'SE ESTABLECE CONTACTO CON EL RT Y EL JO DE LA CONTRATISTA A FIN DE SOLICITAR REGULARIZEN LA DOCUMENTACION FALTANTE PARA SU REVISON. POR LA TARDE EL JO DEJA EN SEDE CARPETA PARA SER REVISADA.', NULL, NULL, 'Sergio Szymanski', NULL, NULL, '2020-06-16', 1, 176, NULL, NULL, 8, 17, 'Nublado', 'Malo', NULL, NULL, NULL, 'Chevrolet', 'Sedan', 'AD654GF', '', '', NULL, 0),
(2298, 551, 'Redes Comahue - Refuerzo de Red Cutral Có', 35, '2020-07-22', '2020-07-22', '2020-07-22', 27, 80, 123, NULL, 72, 2, NULL, 1, '1. Sin actividad por condiciones climáticas. (nieve). ', NULL, NULL, 'Dario Gonzalez', NULL, NULL, '2019-06-13', 1, 175, NULL, NULL, 8, 11, 'Lluvia/Nieve', 'Malo', 14, 1, 0, 'Toyota', 'Sedan', 'AC552SH', 'Maximo Mangrini', 'Bueno', NULL, 0),
(2300, 558, 'Redes Comahue - Renovación de red en Plottier', 5, '2020-07-22', '2020-07-22', '2020-07-22', 27, 80, 119, NULL, 87, 2, '2020-07-22 00:00:00', 1, '', NULL, NULL, 'Anibal Vera', NULL, NULL, '2020-05-14', 1, 128, NULL, NULL, 0, 0, '', '', 0, 0, 0, 'Ford', '4x4', 'AD888UT', 'Camuzzi  ', '', 1, 1),
(2306, 565, 'Protección Catódica - CDR/TRE', 4, '2020-07-23', '2020-07-23', '2020-07-23', 27, 85, 125, NULL, 0, 2, NULL, 1, 'La contratista presenta nuevamnete la carpeta pero se siguen observando faltantes segun la revision en la UN.', NULL, NULL, 'Sergio Szymanski', NULL, NULL, '2020-06-16', 1, 176, NULL, NULL, 8, 18, 'Parcialmente Nublado', 'Regular', 12, NULL, NULL, 'Chevrolet', 'Sedan', 'AD654GF', '', '', NULL, 0);
